Company: LEU
Filing Date: 2025-11-06
Form Type: 10-Q
Source: 0001628280-25-049844
Chunk: 3

Company: CENTRUS ENERGY CORP
Filing Date: 2025-11-06
Form: 10-Q
Item: Item 2
Chunk 3
---
ALEU Operation Contract was modified to extend the Phase 2 period of performance to June 30, 2025 which allowed the Company to produce and contractually deliver the Phase 2 production target of 900 kilograms of HALEU to DOE. On August 20, 2025, the DOE modified the HALEU Operation contract to further extend the Phase 2 period of performance through October 31, 2025 to allow the Company to complete outstanding change orders. As of September 30, 2025, the total Phase 2 contract value and funded value is $170.1 million. The fee for the Phase 2 period of performance that was extended beyond November 30, 2024 was not definitized and is subject to negotiation. 

39

On June 17, 2025, the DOE issued an amendment to the HALEU Operation Contract that split the first three-year option period into a first option period of one year (“Option 1a”) and a second option period of two years (“Option 1b”). The amendment established a target cost and fee for Option 1a of approximately $99.3 million and $8.7 million, respectively, and a target cost and fee for Option 1b of $163.5 million and $15.2 million, respectively. Additionally, the Amendment acknowledges that the estimated cost associated with Option 1b is insufficient to support full performance due to known cost increases since award of the HALEU Operation Contract and indicates that the Company will need to submit a revised cost proposal for review and negotiation prior to DOE’s consideration of Option 1b. In conjunction with the amendment, the DOE exercised Option 1a and extended the period of performance to June 30, 2026. As of September 30, 2025, Option 1a is funded for the contract value of $108.2 million.

Under the HALEU Operation Contract, the Company has submitted several change order requests for work being performed on infrastructure, facility repairs, and 5B Cylinders. The additional work is being performed under the DOE Contracting Officer’s approval or contract modifications. On September 28, 2023, the DOE modified the HALEU Operation Contract to incorporate additional scope for infrastructure and facility repairs, and costs associated with 5B Cylinder refurbishment, for an estimated additional contract value of $5.8 million, without a cost-share provision. DOE is now obligated for costs up to the