Company: TPET
Filing Date: 2025-04-15
Form Type: 10-K/A
Source: 0001641172-25-004910
Chunk: 25

Company: Trio Petroleum Corp.
Filing Date: 2025-04-15
Form: 10-K/A
Chunk 25
---
1 uses already-permitted wells and existing wells that can be quicky re-entered upon approval of the Conditional Use Permit (CUP) by Monterey County. Phase 1 confirms the productivity of the Monterey Blue Zone over the larger area, and it establishes cash flow to partially support on-going development. Within Phase 1, the HV-3A will be worked-over to enhance production from its existing completion in the Yellow Zone. The HV-2 and HV-4 will be drilled and completed in the Blue Zone of the Presidents Area. The existing HV-1 is re-entered and deepened through the Blue Zone, and three other existing wells (BM 2-2, HV 1-35-RD1, HV 3-6-RD1) will be re-entered and sidetracked through the Blue Zone in the Humpback Area. Although targeting a completion in the Blue Zone, it is likely that each of these re-entered wells will be drilled to the Vaqueros, immediately below the Blue, with the intention of gathering data and testing the Vaqueros to confirm it prospectivity as a horizontal well development. Phase 1 is being assessed and under consideration to begin in the first half of 2025 with the HV-3A workover and, with receipt of the Conditional Use Permit from Monterey County on or about April 2025, conclude with the sidetrack drilling of the HV 3-6-RD1 later in the year (which well is then scheduled for subsequent production). Phase 1 will deploy an estimated $25.8 million for drilling, completion and associated facility costs including converting the existing BM 1-2 well for water disposal. This capital, as well as that of Phases 2 and 3, include end-of-life plug and abandonment and surface cleanup costs per CALGEM guidelines and regulations.

Phase 2 of the South Salinas Project consists of a 12 well program. The first well is a sidetrack of an existing well (HV 2-6-RD1) through the Blue Zone in September 2025, followed by the drilling of a new well each month thereafter through August 2026. Phase 2 begins with receipt of the remaining (Full) Development Permits from Monterey County. Phase 2 also assumes that by September 2025 Trio should be experiencing the timely approval of drilling permits from CALGEM. Of the 12 Phase 2 wells, four wells will target the Yellow Zone, seven are planned for the