Company: RAIN
Filing Date: 2025-04-18
Form Type: POS AM
Source: 0001213900-25-033116
Chunk: 110

Company: Rain Enhancement Technologies Holdco, Inc.
Filing Date: 2025-04-18
Form: POS AM
Chunk 110
---
 recruit, and hire a CTO, CFO and other go to market resources. In March 2025, we began planning the development of ten additional rain generation systems for deployment in new locations. While we have begun documenting the sourcing, manufacturing, and building processes, we will collaborate with highly skilled technical advisors to develop a step-by-step training manual that can be scaled as our system volume increases. While systematically documenting the process, we will also explore ways to enhance efficiency and scalability, such as reviewing the bill of materials to domesticate component sourcing and initiating the request-for-proposal process with prospective U.S.-based manufacturers. We are actively hiring and plan to recruit up to five employees to support sales, operations, or climate science functions by the end of 2025. We plan to host an onsite event, which will include training U.S. personnel on the installation and operation of the systems. As part of this, we will install one of the systems received from Australia inside our warehouse for validation testing, after which it will be re-packed in crates for delivery to the next client site. The second system will be set up for mechanical testing and value engineering work. At that stage, we will assess whether any components are missing or require modifications, placing orders and making necessary repairs as needed. Additionally, that month, we will begin hardware engineering on a variation of the rain generation system designed to meet local permitting requirements for potential installations on public land. We will also plan and prepare for the installation of our system at our first location in August 2025. This process will include securing the services of a general contractor (“GC”) in the area. We will collaborate with the GC to obtain all necessary building permits, which we anticipate will be similar to those required for cell tower installations and should be acquired efficiently and at a reasonable cost. Once the rain generation systems are installed at our first location, we will aim to begin development for rain gauge with our intellectual property to assist with automating the operation of both the installed system and future systems based on local weather conditions. We will also begin finalizing site selection for the region where we plan to install a system in 2025. These regions are expected to host one or more systems to serve one or multiple clients. Our goal is to install the systems in a way that creates contiguous or overlapping areas of potential rainfall enhancement. Depending on updrafts, humidity, and other weather conditions, each installed system is expected to generate rainfall within an approximately 50-mile radius. Site selection will be prioritized based on client engagement