Company: NOC
Filing Date: 2025-04-22
Form Type: 10-Q
Source: 0001133421-25-000023
Chunk: 70

Company: NORTHROP GRUMMAN CORP /DE/
Filing Date: 2025-04-22
Form: 10-Q
Item: Part I, Item 2
Chunk 70
---
. In addition to the five LRIP options, Northrop Grumman and the U.S. Air Force have established not to exceed (NTE) pricing for additional aircraft up to unit 40. The average NTE value for these subsequent lots is above the average unit price of the five LRIP lots, and the NTE lots include an economic price adjustment clause to help protect against certain inflationary pressures. Final terms, quantity, and pricing for these subsequent lots are not fully negotiated.

During the fourth quarter of 2023, we recognized a projected loss of $1.56 billion across the five LRIP options. During the first quarter of 2025, we reviewed our estimated profitability on the program and recognized an additional $477 million loss across the five LRIP options. This additional loss largely relates to higher manufacturing costs primarily resulting from a process change made by the company to enable an accelerated production ramp, as well as increases in the projected cost and quantity of general procurement materials.

The company’s first quarter 2025 results reflect our current best estimate of cost to complete the LRIP and NTE aircraft, as well as the outcome of ongoing discussions with our suppliers and our customer. If our estimated cost to complete the aircraft changes or our assumptions regarding contract performance, quantities, supplier negotiations, or funding to mitigate the impact of macroeconomic disruptions are resolved more or less favorably than what we have estimated, our financial position, results of operations and/or cash flows could be materially affected.

Sentinel Program

In 2020, the U.S. Air Force awarded Northrop Grumman a $13.3 billion contract for the EMD phase of the Sentinel program. In January 2024, the U.S. Air Force provided congressional notification that the Sentinel program was under a Nunn-McCurdy breach review, which is required when total program cost estimates exceed certain defined thresholds. This notification, which had been driven primarily by increases in cost estimates for the Production and Deployment phases, commenced the process to achieve certification for continuance of the program and update its baseline cost estimates. We are currently executing under a cost-type contract for the EMD phase, and the Production and Deployment phases are yet to be priced and negotiated.

In July 2024, the Sentinel program was certified for continuation by the DoD upon completion of the Nunn-McCurdy breach review. In connection with the certification, the DoD directed that the program be restructured, including plans for infrastructure related to the command and launch