Company: EAI
Filing Date: 2025-08-01
Form Type: 10-Q
Source: 0000065984-25-000087
Chunk: 237

Company: ENTERGY ARKANSAS, LLC
Filing Date: 2025-08-01
Form: 10-Q
Item: Item 7
Chunk 237
---
 2025.  A PUCT decision is expected in third quarter 2025.  Subject to receipt of required regulatory approval and other conditions, both facilities are expected to be in service by mid-2028.

Southeast Texas Area Reliability Project (SETEX)

In February 2025, Entergy Texas filed an application seeking PUCT approval to amend Entergy Texas’s certificate of convenience and necessity to construct, own, and operate a new single-circuit 500 kV transmission line and associated stations and 138/230 kV facilities.  The transmission line is expected to be approximately 131 to 160 miles in length and the estimated cost of the project ranges from $1.3 billion to $1.5 billion, depending upon the route ultimately approved by the PUCT.  Also in February 2025 the PUCT referred the proceeding to the State Office of Administrative Hearings.  A hearing on the merits was held in May 2025.  In July 2025 the ALJs with the State Office of Administrative Hearings issued a proposal for decision recommending the PUCT approve Entergy Texas’s application to construct SETEX and recommending the PUCT’s approval include selection of a specific route with an estimated cost of $1.4 billion.  A PUCT decision is expected in third quarter 2025.  Subject to receipt of required regulatory approval and other conditions, construction of the project is expected to be completed by the end of 2029.

Cypress to Legend 500 kV Transmission Line

In May 2025, Entergy Texas filed an application seeking PUCT approval to amend Entergy Texas’s certificate of convenience and necessity to construct, own, and operate a new single-circuit 500 kV transmission line.  The transmission line is expected to be approximately 40 to 49 miles in length and the estimated cost of the project ranges from $392.7 million to $436.2 million, depending on the route ultimately approved by the PUCT.  In June 2025 the PUCT referred the proceeding to the State Office of Administrative Hearings and the ALJs with the State Office of Administrative Hearings adopted a procedural schedule with a hearing on the merits to be held in mid-August 2025.  A PUCT decision is expected in fourth quarter 2025.  Subject to receipt of required regulatory approval and other conditions, construction of the project is expected to be completed by the end of 2028.

Dividends

Declarations of dividends on Ent