Company: ZNOG
Filing Date: 2025-03-28
Form Type: PRE 14A
Source: 0001437749-25-009798
Chunk: 17

Company: ZION OIL & GAS INC
Filing Date: 2025-03-28
Form: PRE 14A
Chunk 17
---
.

On December 6, 2023, the Israeli Ministry of Energy formally approved a detailed, industry-specific operational framework for the planned re-entry, production tests, and recompletion of the MJ-01 well. The submission of this work plan is a requirement under Israeli law. With the work plan approved, Zion was able to proceed with convening the required Supervisory Committee meeting. This Committee, consisting of a fifteen-member panel, is tasked with reviewing and endorsing the work plan. It also ensures that our planned operations have sufficiently mitigated potential impacts on the land, local roads, surrounding land uses, available water resources, and addressed other environmental and safety concerns. Under Israeli law, the Supervisory Committee is comprised of representatives from the Ministries of Energy, Water, and Environment, and representatives from the local Spring Valley County Council, as well as from the surrounding kibbutzim of Sde Eliyahu (where the rig site is located) and Tirat Zvi (adjacent to Zion’s rig site). Due to the ongoing war between Israel and Hamas, scheduling a meeting with such a large Committee became more complex, as it required finding a date and time suitable for all members.

On February 21, 2024, members of the Supervisory Committee visited our rig site. During this visit, they interacted with staff from Zion Oil & Gas, and our consultants and potential service providers. Some of these interactions occurred at Kibbutz Sde Eliyahu, while others were conducted through video conferencing with participants from the United States, Europe and the Middle East. Following these discussions, the Committee has officially accepted our work plan for the MJ-01 project. This acceptance allows us to sign agreements and secure mobilization dates with our service providers required to commence and complete the project.

Zion’s rig crew arrived in Israel on February 15, 2025, and has commenced critical maintenance and preparatory work. The rig, which was safely “warm stacked” in September, is undergoing necessary checks for maintenance, including fluid changes, lubrication and greasing, and mechanical, electrical, and safety audits. Following maintenance, the team will begin drilling out the temporary plug at approximately 1,100 meters. This phase is expected to take 2-3 weeks, paving the way for the subsequent well completion and testing operations. Once the plug is removed, Zion will proceed with setting a permanent plug at the deeper part of the well, allowing for isolating targeted zones of interest for testing.

Zion Oil & Gas