Company: LEU
Filing Date: 2025-11-06
Form Type: 10-Q
Source: 0001628280-25-049844
Chunk: 61

Company: CENTRUS ENERGY CORP
Filing Date: 2025-11-06
Form: 10-Q
Item: Item 1
Chunk 61
---
 the Phase 2 period of performance that was extended beyond November 30, 2024 was not definitized and is subject to negotiation. On June 17, 2025, the DOE issued an amendment to the HALEU Operation Contract that split the first three-year option period into a first option period of one year (“Option 1a”) and a second option period of two years (“Option 1b”). The amendment established a target cost and fee for Option 1a of approximately $99.3 million and $8.7 million, respectively, and a target cost and fee for Option 1b of $163.5 million and $15.2 million, respectively. Additionally, the Amendment acknowledges that the estimated cost associated with Option 1b is insufficient to support full performance due to known cost increases since award of the HALEU Operation Contract and indicates that the Company will need to submit a revised cost proposal for review and negotiation prior to DOE’s consideration of Option 1b. In conjunction with the amendment, the DOE exercised Option 1a and extended the period of performance to June 30, 2026. As of September 30, 2025, Option 1a is funded for the contract value of $108.2 million.Under the HALEU Operation Contract, the Company submitted several change order requests for work being performed on infrastructure, facility repairs, and 5B Cylinders. The additional work is being performed under the DOE Contracting Officer’s approval or contract modifications. On September 28, 2023, the DOE modified the HALEU Operation Contract to incorporate additional scope for infrastructure and facility repairs, and costs associated with 5B Cylinder refurbishment, for an estimated additional contract value of $5.8 million, without a cost-share provision. DOE is now obligated for costs up to the contract value of $8.8 million for the additional scope work.

17

Costs under the HALEU Operation Contract include program costs, including direct labor and materials and associated indirect costs that are classified as Cost of Sales, and an allocation of corporate costs supporting the program that are classified as Selling, General and Administrative Expenses. The HALEU Operation Contract is funded incrementally, and as of September 30, 2025, DOE is obligated for costs up to $316.2 million in the aggregate for Phase 1, Phase 2, Option 1a of Phase 3, and the additional scope work. The Company