Company: SREA
Filing Date: 2025-11-05
Form Type: 10-Q
Source: 0001032208-25-000065
Chunk: 153

Company: SEMPRA
Filing Date: 2025-11-05
Form: 10-Q
Item: Item 1
Chunk 153
---
 aggregate borrowing capacity to $1.5 billion. At September 30, 2025 and December 31, 2024, $1.2 billion and $1.1 billion, respectively, of borrowings were outstanding under the loan agreement, with a weighted-average interest rate of 6.39% and 7.29%, respectively. Proceeds from the loan are being used to finance the cost of construction of the ECA LNG Phase 1 project.

With respect to the ECA LNG Phase 1 and Phase 2 projects, recent and proposed changes to the Mexican Constitution and certain laws in Mexico and an unfavorable resolution of a land dispute and permit challenges, in each case that we discuss in Note 13 of the Notes to Condensed Consolidated Financial Statements, could have a material adverse effect on the development and construction of these projects.

ECA LNG Phase 2 Project. Sempra Infrastructure is developing a second, large-scale natural gas liquefaction project at the site of its existing ECA Regas Facility. We expect the proposed ECA LNG Phase 2 project to be comprised of two trains and one LNG storage tank and produce approximately 12 Mtpa of export capacity. The ECA Regas Facility currently has firm storage service agreements and nitrogen injection service agreements with Shell México Gas Natural, S. de R.L. de C.V. and SEFE Marketing & Trading México S. de R.L. de C.V. that expire in May 2028 and December 2025, respectively. We expect that future construction of the proposed ECA LNG Phase 2 project would conflict with the current operations at the ECA Regas Facility to the extent those agreements have not expired or have not been earlier terminated at the time of such construction.

We received authorizations from the DOE to export U.S.-produced natural gas to Mexico and to re-export LNG to non-FTA countries from the proposed ECA LNG Phase 2 project. In October 2025, we submitted a request with the DOE seeking clarification with the agency that the construction deadline associated with the project will be December 2029, as we requested in our prior application. Alternatively, we requested that the agency extend the deadline to that date for good cause shown.

We have non-binding MOUs and/or HOAs with Mitsui & Co., Ltd., an affiliate of TotalEnergies SE, and ConocoPhillips that provide a framework for their potential offtake of LNG from the proposed ECA LNG Phase 2 project and potential acquisition of an