Company: PBR
Filing Date: 2025-11-28
Form Type: 6-K
Source: 0001292814-25-004085
Chunk: 38

Company: PETROBRAS - PETROLEO BRASILEIRO SA
Filing Date: 2025-11-28
Form: 6-K
Chunk 38
---
 the date planned in the
feasibility study COMISSIONING with reduced offshore scope Búzios6 (P-78): crewed sailawayand transit enabled early commissioning
activities across more than 170 subsystems GREATER READINESS of wells and subsea systems Mero 4 (FPSO Alexandre de Gusmão): mooring
completed in only 10 days Búzios7 (FPSO Alm. Tamandaré): wells required for start-up and ramp-updrilled and completed by
first oil Improved diligence with THIRD PARTIES IPB (FPSO Maria Quitéria):rigorous expediting enabled early delivery of flexible
lines E&P projects: securing regulatory permits and authorizations Higher number of tie-ins in the last 10 years * As of Nov, 25th
122 Integrated approach enables a more efficient ramp-up and increases the effective capacity of FPSOs in operation FPSO Almirante Tamandaré
Production plateau reached in under 6 months Other units that have produced above design nameplate capacity in 2025 •Atapu: P-70
•Itapu: P-71 •Búzios: FPSO Almirante Barroso. •Mero: FPSOs Guanabara, Sepetibaand Duque de Caxias *Platforms with
production capacity exceeding 150 Mbpd Accelerated ramp-up—Búzios7 •Production plateau reached 3 months ahead ofschedule
•180 Mbpd achieved in 4.7 months —faster than FPSOAlmirante Barroso’s time to reach 150 Mbpd •Exceeded 250 Mbpd
on Oct 9 —above nameplatecapacity (225 Mbpd) REDUCTION IN RAMP-UP TIME OF PRE-SALT UNITS* 0 15 30 2010 2011 2012 2013 2014 2015
2016 2017 2018 2019 2020 2021 2022 2023 2024 2025 Rampu-up time (months) FPSO Alm. Barroso (Búzios5) plateau reached in <5 months
(record) FPSO Alm. Tamandaré225 Mbpd reached in <6 months 123 Optimizations in platform projectsSimpler, lower-cost, higher-value
SEAP 7,500 t weight reduction Production unit CAPEX reduced by ~15% Optimized