Company: MRCY
Filing Date: 2025-08-11
Form Type: 10-K
Source: 0001049521-25-000024
Chunk: 78

Company: MERCURY SYSTEMS INC
Filing Date: 2025-08-11
Form: 10-K
Item: Item 7
Chunk 78
---
 also is involved in determining whether a single contract or group of contracts may be segmented based on how the arrangement and the related performance criteria were negotiated. The decision to combine a group of contracts or segment a contract could change the amount of revenue and gross profit recorded in a given period. For all types of contracts, we recognize anticipated contract losses as soon as they become known and estimable. These losses are recognized in advance of contract performance and as of June 27, 2025, approximately $4.5 million of these costs were in Accrued expenses on our Consolidated Balance Sheet. 

For over time contracts, we typically leverage the input method, using a cost-to-cost measure of progress. We believe that this method represents the most faithful depiction of our performance because it directly measures value transferred to the customer. Contract estimates and estimates of any variable consideration are based on various assumptions to project the outcome of future events that may span several years. These assumptions include: the amount of time to complete the contract, including the assessment of the nature and complexity of the work to be performed; the cost and availability of materials; the availability of subcontractor services and materials; and the availability and timing of funding from the customer. We bear the 

39

risk of changes in estimates to complete on a fixed-price contract which may cause profit levels to vary from period to period. For cost reimbursable contracts, we are reimbursed periodically for allowable costs and are paid a portion of the fee based on contract progress. In the limited instances where we enter into T&M contracts, revenue recognized reflects the number of direct labor hours expended in the performance of a contract multiplied by the contract billing rate, as well as reimbursement of other direct billable costs. For T&M contracts, we elected to use a practical expedient permitted by ASC 606 whereby revenue is recognized in the amount for which we have a right to invoice the customer based on the control transferred to the customer. For over time contracts, we recognize anticipated contract losses as soon as they become known and estimable.

Accounting for contracts recognized over time requires significant judgment relative to estimating total contract revenues and costs, in particular, assumptions relative to the amount of time to complete the contract, including the assessment of the nature and complexity of the work to be performed. Our estimates are based upon the professional knowledge and experience of our engineers, program managers and other personnel, who review each over time contract monthly to assess the contract’s schedule, performance, technical matters and estimated cost at completion. Changes in estimates are applied retrospect