Company: BA
Filing Date: 2025-07-29
Form Type: 10-Q
Source: 0000012927-25-000062
Chunk: 47

Company: BOEING CO
Filing Date: 2025-07-29
Form: 10-Q
Item: Item 1
Chunk 47
---
 inherently uncertain due to operational and technical complexities. This uncertainty requires us to make significant judgments and assumptions about future operational and technical performance, and the outcome of customer and/or supplier contractual negotiations. The risk that actual performance, technical or contractual outcomes could be different than those previously assumed creates financial risk that could trigger additional material earnings charges, termination provisions, order cancellations, or other financially significant exposure.VC-25B Presidential AircraftThe Company’s firm fixed-price contract for the Engineering and Manufacturing Development (EMD) effort on the U.S. Air Force's (USAF) VC-25B Presidential Aircraft, commonly known as Air Force One, is a $4 billion program to develop and modify two 747-8 commercial aircraft. During 2024, we increased the reach-forward loss on the contract by $379. We are continuing to work with the customer to reset the schedule as they adjust requirements. Risk remains that we may record additional losses in future periods.KC-46A TankerIn 2011, we were awarded a contract from the USAF to design, develop, manufacture, and deliver four next-generation aerial refueling tankers as well as priced options for 13 annual production lots totaling 179 aircraft. Since 2016, the USAF has authorized 11 low rate initial production (LRIP) lots for a total of 154 aircraft. The EMD contract and authorized LRIP lots total approximately $29 billion as of June 30, 2025. The KC-46A Tanker is a derivative of the 767 commercial airplane program with the majority of the manufacturing costs being incurred in the 767 factory and the remaining costs being incurred in the military finishing and delivery centers. During 2024, we increased the reach-forward loss on the KC-46A Tanker program by $2,002. As of June 30, 2025, we had approximately $93 of capitalized precontract costs and $245 of potential termination liabilities to suppliers related to Lots 12 and 13. Risk remains that we may record additional losses in future periods.

18

MQ-25In the third quarter of 2018, we were awarded the MQ-25 EMD contract by the U.S. Navy. The contract is a fixed-price contract that now includes development and delivery of seven aircraft and test articles at a contract price of $890. In connection with winning the competition, we recognized a reach-forward loss of $291 in the third quarter of 2018. In the first quarter of 2024,