Company: L
Filing Date: 2025-08-04
Form Type: 10-Q
Source: 0000060086-25-000166
Chunk: 127

Company: LOEWS CORP
Filing Date: 2025-08-04
Form: 10-Q
Item: Part I, Item 8
Chunk 127
---
 growth projects and the related financing.

The below identifies Boardwalk Pipelines’ more significant growth projects:

The Kosciusko Junction Project (“Kosci project”) is expected to increase the capacity of Boardwalk Pipelines’ pipeline system by 1.2 Bcf/d through the addition of compression facilities, the installation of 110 miles of natural gas pipeline, and other system modifications. The capacity for this project is supported by precedent agreements with utility customers, including two precedent agreements that were executed in July 2025. This project is designed to connect supply from the Haynesville, Utica/Marcellus and Fayetteville basins to markets in the southeast U.S. that are either tied into Boardwalk Pipelines’ existing pipeline systems or will be served through third-party pipeline interconnects. This project has an expected in-service date of the first half of 2029 and remains subject to Federal Energy Regulatory Commission (“FERC”) approval, acquisition of land rights, and receipt of environmental permits and authorizations.

 Boardwalk Pipelines executed two precedent agreements for the Southeast Compression for Utility Reliability Expansion Project (“SECURE project”), which is expected to increase the capacity of its pipeline system by 0.3 Bcf/d and provide additional transportation from west to east across its pipeline systems. This project is expected to increase the peak-day transmission capacity by increasing the horsepower at three existing compressor stations and constructing a new compressor station. This project supports growing energy demands and power generation needs, has an expected in-service date of the first half of 2028, and remains subject to FERC approval and receipt of environmental permits and authorizations. 

The Parks Line Upgrade and Sorrento Station Project (“PLUSS project”) is expected to increase the capacity of Boardwalk Pipelines’ pipeline system by approximately 0.2 Bcf/d of incremental capacity and is supported by precedent agreements to serve industrial and power markets in the Mississippi River corridor. As part of the project, Boardwalk Pipelines intends to add compression facilities, modify its pipelines and perform other system modifications on its pipeline systems. This project has an expected in-service date of the first half of 2028 and remains subject to FERC approval, acquisition of land rights, and receipt of environmental permits and authorizations.

The Eunice – Iowa project is expected to increase the capacity of Boardwalk Pipelines’ pipeline system by approximately 0.1 Bcf/d of incremental capacity to the Lake Charles, Louisiana area and is supported by three precedent agreements. The project has an expected in-service