Company: AWK
Filing Date: 2025-10-29
Form Type: 10-Q
Source: 0001410636-25-000173
Chunk: 108

Company: American Water Works Company, Inc.
Filing Date: 2025-10-29
Form: 10-Q
Item: Part I, Item 1
Chunk 108
---
 this proceeding.Alternative Water Supply in Lieu of Carmel River DiversionsCompliance with Orders to Reduce Carmel River Diversions—Monterey Peninsula Water Supply ProjectUnder a 2009 order (the “2009 Order”) of the State Water Resources Control Board (the “SWRCB”), the Company’s California subsidiary (“Cal Am”) is required to decrease significantly its yearly diversions of water from the Carmel River according to a set reduction schedule. In 2016, the SWRCB issued an order (the “2016 Order,” and, together with the 2009 Order, the “Orders”) approving a deadline of December 31, 2021, for Cal Am’s compliance with these prior orders.Cal Am is currently involved in developing the Monterey Peninsula Water Supply Project (the “Water Supply Project”), which includes the construction of a desalination plant, to be owned by Cal Am, and the construction of wells that would supply water to the desalination plant. In addition, the Water Supply Project also includes Cal Am’s purchase of water from a groundwater replenishment project (the “GWR Project”) between Monterey One Water and the Monterey Peninsula Water Management District (the “MPWMD”), as well as an expanded aquifer storage and recovery program. The Water Supply Project is intended, among other things, to fulfill Cal Am’s obligations under the Orders.

29

Cal Am’s ability to move forward on the Water Supply Project is and has been subject to administrative review by the CPUC and other government agencies, obtaining necessary permits, and intervention from other parties. In 2016, the CPUC unanimously approved a final decision to authorize Cal Am to enter into a water purchase agreement for the GWR Project and to construct a pipeline and pump station facilities and recover up to $50 million in associated incurred costs, plus an allowance for funds used during construction (“AFUDC”), subject to meeting certain criteria.In 2018, the CPUC unanimously approved another final decision finding that the Water Supply Project meets the CPUC’s requirements for a certificate of public convenience and necessity and an additional procedural phase was not necessary to consider alternative projects. The CPUC’s 2018 decision concludes that the Water Supply Project is the best project to address estimated future water demands in Monterey, and, in addition to the cost recovery approved in its 2016 decision, adopts Cal Am’s cost estimates for the Water Supply Project, which amounted to an aggregate of $279 million plus AFUDC at a rate representative