Company: SRFM
Filing Date: 2025-03-21
Form Type: 10-K
Source: 0000950170-25-043326
Chunk: 92

Company: SURF AIR MOBILITY INC.
Filing Date: 2025-03-21
Form: 10-K
Item: Item 1A
Chunk 92
---
 the timeline we project. The failure to obtain any of the required authorizations or certificates, or do so in a timely manner, or if any of these authorizations or certificates are modified, suspended or revoked after we obtain them, may render us unable to develop our powertrains 

41

and implement our plans to install them in aircraft on the timelines we project, which, in turn, could have a material adverse effect on our business, financial condition and results of operations. 

An STC will be issued by the FAA only if: (i) the pertinent technical data from the manufacturer has been examined and found satisfactory by the FAA; (ii) all necessary tests and compliance inspections have been completed; and (iii) the alteration has been found to conform with the technical data. There are a number of steps involved in obtaining an STC, including FAA application, preliminary type certification board (“TCB”) meetings, development of certification program plans, establishment of certification basis by the FAA, data submission, FAA design evaluation, interim type certification meetings, FAA conformity inspections, pre-flight TCB meeting, ground inspections, ground tests, flight tests, FAA review of in-flight test results, issuance of Type Inspection Authorization, FAA conformity inspections, witnessing of tests and performance of official certification flight tests, flight standards evaluations, functional and reliability testing, FAA approval of flight manual supplement or supplemental flight manual, and final TCB meeting and Aircraft Evaluation Group completion of continuing airworthiness determination. Failure to achieve any of these milestones in a timely manner will delay our ability to attain the requisite STCs on the expected timeline or could result in failure to obtain STC approval at all. Furthermore, the FAA may determine that the modification requested by the STC is so complex that a new (rather than supplemental) aircraft type certification process must be undertaken instead. The process to obtain a TC is typically longer, more complex and more capital intensive than the process to obtain an STC. 

Our agreement with AeroTEC contemplates that it will apply for and obtain STCs for the fully-electric and hybrid-electric powertrains for Cessna Caravan aircraft, and transfer the STCs to us. If the FAA issues AeroTEC such an STC, FAA consent will be required for AeroTEC to transfer the STC to us, and we will still be required to comply with certain requirements in order to maintain that regulatory approval, including obligations to: (i) report failures, malfunctions and defects; (ii) make the type certificate and underlying data