Company: PBR
Filing Date: 2025-11-07
Form Type: 6-K
Source: 0001292814-25-003833
Chunk: 9

Company: PETROBRAS - PETROLEO BRASILEIRO SA
Filing Date: 2025-11-07
Form: 6-K
Chunk 9
---
unit) 2024 180.000 0.6 1.0 38.6% Project in execution phase with production system in operation. 12 wells drilled and 11 completed. Búzios
7 FPSO Almirante Tamandaré (Chartered unit) 2025 225.000 1.7 2.2 88.99% Project in execution phase with production system in operation.
15 wells drilled and completed. Búzios 6 P-78 (Owned unit) 2025 180.000 3.3 5.2 88.99% Project in execution. Production system
at location. 12 wells drilled and 11 completed. Mero 4 FPSO Alexandre de Gusmão (Chartered unit) 2025 180.000 0.5 1.3 38.6% Project
in execution phase with production system in operation. 11 wells drilled and 10 completed. Búzios 8 P-79 (Owned unit) 2026 180.000
2.8 5.7 88.99% Project in execution phase with production system under construction. 13 wells drilled and 10 completed. Búzios
9 P-80 (Owned unit) 2027 225.000 2.1 6.3 88.99% Project in execution phase with production system under construction. 3 wells drilled
and 3 completed. Búzios 10 P-82 (Owned unit) 2027 225.000 2.0 7.5 88.99% Project in execution phase with production system under
construction. 1 well drilled. Performance Report 3Q25 I 13 CAPEX Búzios 11 P-83 (Owned unit) 2027 225.000 1.7 6.8 88.99% Project
in execution phase with production system under construction. 3 wells drilled and 1 completed. Raia Manta e Raia Pintada FPSO Raia (Non-operated
project) 2028 126.000 1.3 2.7 (4) 30% Project in execution phase with production system under construction. Atapu 2 P-84 2029 225.000
0.8 6.4 65.7% Project in execution phase with production system under