Company: PBR
Filing Date: 2025-11-28
Form Type: 6-K
Source: 0001292814-25-004085
Chunk: 40

Company: PETROBRAS - PETROLEO BRASILEIRO SA
Filing Date: 2025-11-28
Form: 6-K
Chunk 40
---
 five-year expenditure distribution 2026-30
~260 wells to be drilled and completed ~290 wells to be tied-in ~230 plug and abandonment (P&A) interventions on subsea wet-tree wells
1We also address demands through integrated contracts (EPCI/EPRD) as well as service contracts employing subsea vessels outside the fleet
pool 127 128 REVIT BR/CRT REVIT MLS/MLL Búzios12 SEAP 1 REVIT Tupi Mero Extension ICSPB Entorno Forno Sirius Mero 4 Alex. De Gusmão*
180Mbpd WI PB 39% 2025 Búzios7 Alm. Tamandaré* 225Mbpd WI PB 89% 270Mbpd Búzios6 P-78 180Mbpd WI PB 89% Pre-salt
Post-salt Non-operated *Chartered units Project w/o FPSO Started-up Largest-capacity Incl. only compl. projects w/ > 5 MMboe cumulative
production. ~200 MMboe over 2026-30. Búzios8 P-79 180Mbpd WI PB 89% 2026 6 Compl. Projects • 4 Onshore • 2 Post-salt
2027 Búzios9 P-80 225Mbpd WI PB 89% Búzios10 P-82 225Mbpd WI PB 89% Búzios11 P-83 225Mbpd WI PB 89% 6 Compl. Projects
• 4 Post-salt • 2 Onshore 2028 Raia 126Mbpd WI PB 30% 5 Compl. Projects • 3 Pre-salt • 1 Post-salt • 1 Onshore
2029 Atapu 2 P-84 225Mbpd WI PB 66% 12 Compl. Projects 6 Pre-salt 5 Post-salt 1 Shallowwater REVIT Albacora
SEAP 2 Sépia2 P-85 225Mbpd WI PB 55% 2030 11 Compl. Projects • 7 Pre-salt • 3 Post-salt • 1 Onshore New production
systems and complementary projects 2031+ TO BE CONTRACTED Around 100 new wells from complementary offshore projects in Brazil over the
five-year period, maximizing reservoir recovery rate and leveraging installed capacity on existing