Case ID: misc_103/html/0221-01.html
Source: Caselaw Access Project
Author: {"author": "Cunningham, J.", "license": "Public Domain", "url": "https://static.case.law/"}
Date Created: 2024-08-24T03:29:51.129683

Richard P. Stanton, Claimant, v. State of New York.
    No. 2623-A.
    (State of New York, Court of Claims,
    April, 1918.)
    Contracts — with state for improvement of highway — when claim dismissed— damages — Laws of 1909, chap. 30.
    Where a contract with the state for the improvement of a highway by the construction of a road of the grouted bituminous macadam type reserves to the state the right to make all such additions to the contract as it deems necessary, making an allowance therefor at the prices named in the proposal for the work, and it is also agreed in and by the contract that any increase of quantities or extra work performed or materials furnished "shall be covered by a supplemental contract as provided by chapter 30 of the Laws of 1909, and amendments thereto ” and that “ whenever an increase of quantity * * *
    occurs, then such excess must be agreed upon in writing as provided in chapter 30 of the Laws of 1909 ” there can be no recovery for any work performed or materials furnished, unless they wer& performed pursuant to the provisions of the original or a supplemental contract executed by the state highway commissioner, and no conduct of other émployees of the state, or of the contractor himself, or of both, can create an obligation, binding upon the state, for work performed otherwise.
    The contractor has the right to refuse to comply with the directions of an engineer to perform work not within the original or a supplemental contract, but in ease he obeys the engineer his act is voluntary and does not "bind the state to pay, and where claimant testifies that he knew that a certain item of work was not required by the contract, and that he complied with the engineer’s directions to “ avoid friction ” with the latter, his claim for such work will be dismissed.
    Claim for the improvement of the highway known as Millbrook Village County Highway No. 1114.
    
      Elijah T. Russell (James A. Parsons, of counsel), for claimant.
    Henry P. Nevins, deputy attorney-general, for state.
   Cunningham, J.

The claimant,- on August 1, 1913, made a contract with the state of New York, through the state highway commissioner, for the improvement of the highway known as Millhrook Village County Highway No. 1114, by the construction of a road of the grouted bituminous macadam type. The claim originally aggregated $6,877.88, with interest from March 15, 1915, but has been duly amended in such manner that the total amount of it is $6,744.29. It is predicated on the alleged improper and unlawful refusal of the state highway commissioner to include in the final estimate and to allow and pay for various items of work and materials, and for certain alleged changes of materials required by the commissioner in the performance by the claimant of the contract. There are six items and briefly they are as follows:

(1) That the engineers of the highway department required the claimant to construct the top course 3y2 inches thick, whereas the contract provided for such a course 3 inches thick, requiring 400 additional cubic yards of top course macadam at the contract unit price of $4.25 per cubic yard, a total of.......................... $1,700 00

(2) That the said engineers required the claimant to construct the road 16.4 feet wide, whereas- the contract required the road to be 16 feet wide,' thus requiring 52.2 additional cubic yards of sub-base at the contract unit price of $1.90, $93.10; and 63 additional cubic yards of sub-base at the contract unit price of $1.90 per cubic yard, $119.70; and 49 additional cubic yards of top course at the contract unit price of $4.25 per cubic yard, $208.25; a total of........ $421 05

(3) That the commissioner and his representatives refused to allow the use of certain bituminous material A, which, claimant alleged, complied with the contract specifications and compelled the claimant to use certain other bituminous material A, resulting in an increased cost to the claimant for said material of................. 287 80

(4) That the last mentioned conduct of the state highway commissioner and his representatives caused a delay of six weeks in the completion of the top course, damaging the claimant in the sum of............ 331 00

(5) That the claimant was induced by the commissioner and his representatives to believe, and did believe, that certain local stone known as shale could be used in the construction of the sub-base, but that the latter refused to permit the claimant to use same and required stone other than the local stone or shale to be used for sub-base, resulting in increased cost to the claimant therefor in the sum of $2,162.24. That this alleged improper action on the part of the state highway commissioner and his representatives caused an increase of cost to claimant for the top course stone of $1,837.20, a total of..................... 3,999 44

(6) Printing claim, estimated at........ 5 00

Total........................ $6,744 29

===

Item (1).

Several interesting problems naturally are suggested by this inquiry:

(a) Would this item, if allowed, cause the contract expense to exceed the original estimate? If it would, there could be no recovery without an amendment of the original estimate, as provided by the statute. Highway Law, § 130, subd. 9. There is no evidence on this subject, and the state did not raise the question, so we are not concerned with it.

(b) Is a supplemental contract a necessary prerequisite to recovery for this work? The statute provides that state and county highways shall be constructed or improved “ by contract,” and all contingencies arising during the prosecution of the work shall be provided for to the satisfaction of the commission, and as may be agreed upon in the original* or by a supplemental contract, executed by the commission.” This would seem to leave no room for recovery for so-called extra work. It is clearly the intention of the statute to provide that there shall be no recovery for work done or materials furnished, unless they are provided for in the original contract, or by a supplemental agreement executed by the commission. The purpose is obvious. It is to prevent the creation of a liability against the state by the conduct of the contractor without, or with, the cognizance and co-operation of state employees, other than the commissioner. The power to increase the amount of work to be done and compensation to be paid is centered in the- commissioner, who must act by supplemental agreement if the state is to be obligated. The duty of the contractor is clear. It is to perform his original contract and, if ordered to do more, he has the right to insist on the execution of a- supplemental agreement, or he may refuse to comply with any directions outside the limitations and purview of his original agreement. This particular contract is consonant with the statutory provision, but is more ample and explicit in its terms. It provides, paragraph 4, page 5, “ The state * * * reserves the right to make such additions * * * as it deems necessary, making an allowance * * * therefor at the prices named in the proposal for. this work. * * * It is further agreed that any increase of quantities or extra work performed or materials furnished shall be covered by a supplemental contract as provided in chapter 30, Laws of 1909, and amendments thereto.” Again, on page 8 of the information for bidders ” it is stated, Whenever an increase of quantity * * * occurs, then such excess must be agreed upon in writing as provided in chapter 30 of the Ijows of 1909.” The other provisions in the contract, relating to the right of the state to increase quantities, must be construed with these provisions, and mean that the state, through the commission, has the right to require such increase, on the terms stated, to be provided for in a supplemental contract, to be executed by the commissioner and contractor. We conclude that there can be no recovery for any work performed or materials furnished, unless they were performed pursuant to the provisions of the original, or a supplemental, contract executed by the commissioner, and that no conduct of other employees of the state, or of the contractor himself, or of both, can create an obligation, binding upon the state, for work performed otherwise. The contractor has the right to refuse to comply with directions of an engineer to perform work not within his original or a supplemental agreement. If he obeys the engineer in such a case, his act is voluntary and does not bind the state to pay for it. The claimant testified that he knew this item was not required by his contract, but he complied with the engineer’s direction to “ avoid friction ” with the latter.

(c) Did the contract permit the engineer to increase the thickness of the top course of the road from three to three and a half inches? If there was an actual increase here, then the engineer, as we have shown, had no power to require it, because it would be extra or additional work, requiring a supplemental agreement. The plans and specifications specifically provide for a top course three inches thick. And, further, the “ information for bidders ” specifically warned the contractor that such work would not be paid for. On page 3, it reads, “ No greater depth or width of stone, gravel or other kind of pavement will, however, be paid for than that called for in the plans and specifications. ’ ’

(d) Does this item include any work for which the claimant has not been paid? We find that the top course did not exceed in thickness the contract requirements, as a. matter of fact. The bottom course was necessarily uneven and irregular. If the top course were of uniform thickness, the completed road surface would be uneven. The contract requires a top course three inches thick. That means a minimum thickness of three inches. The evidence is all to the effect that to secure a minimum thickness of three inches the top course must be necessarily of varying thickness. Mr. Rapalje, one of claimant’s experts, testified that it was exceedingly difficult to secure a uniform thickness of three inches, and the state’s witnesses asserted that it was usual to apply a top course of an average thickness of three and a half inches to secure a minimum thickness of three inches. We find that a thickness of three and a half inches was no more than a reasonable and practical compliance with the provisions for a thickness of three inches.

Item (2).

The evidence discloses no justification for the engineer requiring a width of sixteen and four-tenths feet. There may have been some adequate reason for it, but the evidence permits only the inference that it was arbitrary. However, all of our discussion, except the last paragraph, under Item (1), is determinative of this item, and prevents recovery. The contractor should have refused compliance.

Item (3).

The specifications, page 8, 4A, provide the fluxed natural asphalt shall be composed of at least 65 per cent of a refined, natural, solid asphaltetc. The claimant purchased, for this purpose, from the WarnerQuinlan Company, asphalt at ten cents per' gallon. The engineer prevented its use, on the ground that it did not comply with the foregoing requirement for a natural, solid asphalt. The claimant was obliged to pay ten and six-tenths cents per gallon, for the asphalt used, which he purchased from the Barber Asphalt Company. He claims that the Warner-Quinlan product complied with the contract, and claims compensation for the damage caused by the refusal to permit its use.

An employee of the latter company testified that the bituminous material A, manufactured by the two companies, were, in their completed state, identical. The Warner-Quinlan material is achieved by refinement, eliminating the volatile oils, and leaving the bituminous material A as the residuum. The Barber product is obtained by the addition of volatile oils to solid, natural asphalt obtained at Bermudez. As finally prepared, each is the equivalent of the other. But at no time, and under no conditions, does a natural solid asphalt enter into the Warner-Quinlan product. The Barber product, on the other hand, is composed, in part, of such asphalt. The purpose and good faith of this proidsion in the specifications is not our concern. No illegality in its insertion has been established. The responsible state officials, for reasons which we assume to be proper, specified a material composed of natural, solid asphalt, and the claimant agreed to furnish it. The Warner-Quinlan product was not such material. The Barber asphalt was. The state required him to do what he had agreed, and nothing more. There was no breach of this contract, and, in its absence, there can be no recovery. Had the work been completed with the Warner-Quinlan asphalt, the claimant would not be entitled to payment for it, in the absence of waiver by the state. That product would not be an exact performance of his contract. The law requires exact performance as a condition precedent to recovery. It is no answer that the material supplied is equivalent or superior to that provided in the contract. The defendant has the absolute right to the thing specified,'and need not pay for something which the claimant, his experts, or the court may conclude is equally valuable and useful. Ward v. Kilpatrick, 85 N. Y. 413; Spence v. Ham, 163 id. 220; People v. Tompkins, 186 id. 413; Schultze v. Goodstein, 180 id. 248; Easthampton L. & C. Co. v. Worthington, 186 id. 407.

The only exception to this rule arises from the application of the principle of “ substantial performance.” This principle is of recent growth, and has been evolved by our courts to mitigate the rigors of the rule above stated. It is limited in its application, and is well defined. A party may recover for the performance of a contract not only when he is able to show exact performance, but substantial performance will suffice. In defining substantial performance, the Court of Appeals has said: “ It is now the rule, that where a builder has in good fadth intended to comply with the contract, and has substantially complied with it, although there may be slight defects caused by inadvertence or unintentional omissions, he may recover the contract price, less the damage on account of such defects.” Woodward v. Fuller, 80 N. Y. 312, 315. Again, the court has said: “ It is a general rule of law that a party must perform his contract before he can claim the consideration due him upon performance ; but the performance need not in all eases be literal and exact. It is sufficient if the party bound to perform, acting in good faith, and intending and attempting to perform his contract, does so substantially, and then he may recover for his work, notwithstanding slight or trivial defects in performance, for which compensation may be made by an allowance to the other party.” Nolan v. Whitney, 88 N. Y. 648, 649. The italics in the foregoing quotations are ours. This principle has been defined and limited, as above, in many other decisions. Spence v. Nam, supra; People v. Tompkins, supra; Schultze v. Goodstein, supra; Easthampton L. & C. Co. v. Worthington, supra; Norton v. United States Wood Preserving Co., 89 App. Div. 237; Smith v. Ruggiero, 52 id. 382; Holl v. Long, 34 Misc. Rep. 1. So we find that the claimant could not recover, were he in this court claiming performance of the contract, under these circumstances, because he could not show exact performance, and the facts negative any contention of substantial performance. It is a fundamental essential to recovery for substantial performance, that the failure to perform exactly was inadvertent and unintentional. Here, it would have been wilful and deliberate, and after protest by the state. Furthermore, where a recovery is had for substantial performance, the claimant cannot recover the contract price, but only the contract price less the amount which it would cost the adverse party to secure or complete exact performance. A party can never profit by his failure to perform exactly. On the contrary, he must compensate the adverse party for his failure. The foregoing is true where the claimant is contending for compensation after alleged performance. The principle of substantial performance has no application whatever in advance of any performance at all. That is, the claimant cannot assert a positive right to omit exact performance, and to make substantial performance in advance of doing the work; much less can he predicate a demand for damages, on a refusal by the state, at that time, to accept a substituted performance in lieu of exact compliance with the contract provisions. See cases cited supra.

Item (4).

Our disposition of item (3) is decisive here. The claimant contends that the delay was due to the state’s refusal to permit him to use the Wamer-Quinlan asphalt. We have found that the state’s refusal was justified. The delay was the fault of the contractor. The major part of it was caused by his futile efforts to induce the state to recede from its position. This conduct was voluntary on his part. Furthermore, he admitted that he could have obviated all the loss by proceeding with the laying of the top course during this period, but he did not do it, because he feared people would invade and travel on the.road and injure it. He was obliged to take all reasonable means to minimize or obviate Ms damage. His reason for doing» it is inadequate, in view of the fact that, pursuant to the statute (Highway Law, § 77), the county engineer had closed the highway to traffic, and any one using it was guilty of a misdemeanor, and that it was claimant’s duty, under the contract, to prevent such intrusion and to protect his work. The contract provides, paragraph 5, page 5, that “ all work shall be at the contractor’s risk until it has been finally accepted.”

Item (5).

The “ information for bidders,” page 5, paragraph 1, states that the contractor will be required to lay the specified wearing surface “on a sub-base bottom course of approved stone.” Paragraph 1, page 2, 4A of the specifications provides, “All stone to be approved by the chief engineer before being used.” Paragraph 1, page 3, 4A of the specifications provides that the bottom course shall be “ of stone satisfactory to the commissioner of highways.”

Certain shale rock had been used for sub-base bottom course in two other roads in the vicinity, of which the contractor had knowledge. He did not obtain the approval of this shale, for use in connection with this contract, either before he bid or executed the contract, or at any other time. There is no evidence that this shale ever was “ approved, ” or “ satisfactory,” to the engineer, or to the commission, in connection with this work. The claimant merely assumed that, because it had been used on some other state or county road's, it could be used here, and made his bid upon that assumption. He attempted to prove that it was proper material, but his witnesses admitted that, although roads in which it had been used have given, thus far, satisfactory results, it is not, in their opinion, or in that of engineers generally, either the best material, or material as good as field stone, or similar rock. Obviously, the fact that it had been used elsewhere did not bind the state to permit its use here;— nor was it an approval of the stone for the purposes of this contract. It was necessary that the claimant usé stone approved by the commissioner, and the shale never was. The state had the right to require what the contract provided, not stone which the claimant, or his experts, or the court, might think good enough, or equivalent to that provided. See cases cited under item 3. The claimant was not required to do anything beyond his contract obligation — that is, use stone approved by the proper officer. Unfortunately for himself, he assumed that approval would be given to the shale, but the risk of such assumption was his. There was nothing harsh in the action of the department. The claimant could have protected himself, by securing approval of stone for this purpose before he bid, and, if unable to do so, by making his bid in such an amount as would secure him against the contingencies involved.

But even had the shale been approved, the commissioner had the right to discontinue its use and require other stone, and the claimant would have no right to additional compensation because of such action. Paragraph 1, page 2, 4A of the specifications, provides If after trial it is found that partially developed quarries, ledges, or other sources of supply do not furnish a uniform product, or if for any reason, the product from any source, at any time, proves to be unsatisfactory to the chief engineer, he may decline to continue its use and may require the development of other quarries, or the commission' may require the contractor to furnish other sources of supply and the contractor will have no claim for increased payment on account of such requirement.” This provision of the specifications must be presumed to have been in the contemplation of the claimant, when he made his bid and fixed the amount of it— and he assumed the burden which such action by the commissioner might impose. The evidence discloses no misrepresentation on the part of the state, or any of its officers. If the claimant has suffered loss in connection with this item, it was due to his error in judgment.

This reasoning disposes of this entire item, for if the action by the state, in rejecting the shale and requiring the use of other stone for the sub-base bottom, was proper, there can be no recovery for that change, nor for the additional cost which accrued to the claimant, in connection with the top course stone as well.

Item 6.

There is no legal authority for the allowance, by this court, of the costs of printing claims. The claim, therefore, must be dismissed.

Ackerson, P. J., concurs.

Claim dismissed.