Case ID: ad_21/html/0405-01.html
Source: Caselaw Access Project
Author: {"author": "Barrett, J. :", "license": "Public Domain", "url": "https://static.case.law/"}
Date Created: 2024-08-24T03:29:51.129683

William G. Horgan, Appellant, v. The Mayor, Aldermen and Commonalty of the City of New York, Respondent.
    
      A city contract releasing all claims for extra work—inadequacy of a sewer to ca/t'ry. off water from the place where the work is done—a city engineer cannot hind the city by an agreement for extra work.
    
    A party contracted with the city of New York to “ excavate, remove and dis- ' pose of all silt, sediment and other materials deposited in the bottom of” a pond, “.and construct a concrete bottom over same,” the specifications for the work providing that “ all labor and materials required for conducting the flow of water through or across the area of ‘ the pond ’ to the outlet, or for draining water from any portion of the area, and all pumping or hailing required for the proper prosecution of the work during its progress and until its completion, will be furnished by the contractor at his own cost and expense,” and, further, that “ all loss or damage arising out of the nature of the work to be done under this agreement, or from any unforeseen obstructions or difficulties which may he encountered in the prosecution of the same .* * * shall be sustained by said contractor,” the proposal for the work requiring the bidders to make a personal examination and forbidding them to assert “that there was any misunderstanding in regard to the nature or amount of the work to he done.’.’
    
      Held, that the contractor could not recover for alleged extra, work caused by the fact that an existing outlet gate and sewer connecting with the pond were inadequate, because of obstructions, to carry oif all the water in the pond, he having, upon the insistence of the engineer in charge, set up machinery and removed about a foot of water which remained.
    Under such a contract the engineer has no power to bind the city of New York by an agreement for extra work.
    Appeal by the plaintiff, William G. Horgan, from- a judgment of the Supreme Court in favor of the defendant, entered in the office of the clerk.of the county of Hew York on the ,9th"day of September, 1896, upon the dismissal of his complaint by direction of the court after a trial at the Hew York Trial Term.
    
      Charles W. Dayton, for the appellant.
    
      Francis M. Scott and John Proctor Clarke, for the respondent.
   Barrett, J. :

Oh January 14, 1893, the plaintiff entered into a contract with the defendant whereby he agreed to excavate, remove and dispose of all silt, sediment and other materials deposited in the bottom of 6 The Pond’ near Fifty-ninth street, Fifth and Sixth avenues, and construct a concrete bottom over same.”1 The work was accepted by the department of public parks on August 22, 1894, and on September 24, 1894, the plaintiff, in consideration of payments made to him, gave a general release of all claims arising under the contract except a certain sum not material here, and (to quote) “ any legal claim which I may have, if any, for extra work not covered by the contract herein.” In this action the plaintiff seeks to recover for certain work which he claims was ■ not within the contract and for which he has not been paid.

The principal item of the plaintiff’s claim is a bill for pumping, ■ The facts concerning it are as follows: The pond had an outlet at one end, consisting of a circular gate twenty inches in diameter, resting on the bottom of the pond and connecting with a branch sewer running into Fifty-ninth street. (There was also an overflow basin about twenty-five feet from the gate and five or six feet higher. In the course of the work the outlet gate was opened, but the water rah off only to twelve or fourteen inches from the bottom of the gate. This was due to an obstruction in the sewer. Plaintiff then had a conversation with the engineer in charge of the work- for the -defendant, who told him it would be necessary to pump out the water through the overflow basin. Plaintiff refused to do so unless paid, and, when the engineer still, persisted in his direction, proceeded to set up the machinery and do the work for which claim is now made.

The plaintiff contends that it was the defendant’s duty to see to it that the outlet gate and sewer were in a state of good repair,, and that he may recover for the extra work thrown upon him by its failure so.to do. Admitting the premise, the conclusion seems properly to' follow. It is settled law that a contractor may recover upon a quantum meruit the value of extra and unnecessary work imposed upon him in the performance of his contract by an unjustifiable act or omission of the other party thereto. (Messenger v. City of Buffalo, 21 N. Y. 196; Mansfield v. N. Y. C. & H. R. R. R. Co., 102 id. 205; Mulholland v. The Mayor, 113 id. 631; Del Genovese v. Third Ave. R. R. Co., 13 App. Div. 412.) The .crucial question in the case, therefore, is whether the defendant was under a duty to the plaintiff to furnish him-the outlet gate and sewer in good working order. To determine that question we must examine the contract between the parties in the light of the surrounding circumstances. If such an examination shows that an agreement of this nature is fairly to be implied, the plaintiff is as much entitled to recover as though it were contained in the instrument in express words. As was said by Allen, J., in Booth v. Cleveland Mill Company (74 N. Y. 15, 21): “There is no particular formula of words or technical phraseology necessary to the creation of an express obligation to do or forbear to do a particular thing or perform a specified act. If from the text of an agreement .and the language of the parties, either in the body of the instrument, or in the recital or references, there is manifested a clear intention that the parties shall do certain acts, courts will infer a covenant in the case of a sealed instrument, or a promise if the instrument is unsealed, for non-performance of which an action of covenant or assumpsit will lie.”

But an examination of the contract leads us to believe that the defendant did not, expressly or by fair implication, assume any duty toward the plaintiff with reference to the outlet gate and sewer. Section 2 of the specifications provides that the. compensation for, among other things, “ all labor and materials required for conducting the flow of water through or across the area of the pond or any portion thereof, and all pumping or bailing or other work required, will be included in the price stipulated in this agreement for excavation.” Section 5 reads, “ All labor and materials required for conducting the flow of water through or across the area ofc The Pond ’ to the outlet, or for draining water from any portion of the area, and all pumping or bailing required for the proper prosecution of the work during its progress and until its completion, will be furnished by the contractor at his own cost and expense.” There seems to be here a plain provision that the plaintiff was not to receive any extra compensation for pumping work, if such work should prove necessary. If the outlet gate and sewer had been equal to draining all the water off the pond, no pumping would apparently have been required. The plaintiff would simply have had to dig drains to conduct the water to the gate. The insertion in the contract of a specific provision that, should pumping be necessary, compensation for the work was included in the contract prices, seems clearly to show that the possibility that the gate and sewer would hot prove, adequate was in the defendant’s mind, and that it distinctly declined' to assume any liability on this . account. This view is strengthened by section 33 of the- specifications,' which provides that, “ All loss or damage arising out of the nature of the work to be done under this agreement, or from any unforeseen obstructions or difficulties which may be encountered in the prosecution of the same * * * shall be sustained by said contractor,” and by a clause in the proposals requiring bidders to make personal examination of the location, and'forbidding them thereafter from asserting “that there was any misunderstanding in regard to the nature or amount’ of the work to be done.” Reading all these provisions together, it seems reasonably certain that the defendant neither expressly nor impliedly guaranteed to the plaintiff that the outlet gate and sewer should be, in good working, order and adequate to drain all the water off the pond. On the contrary, the plaintiff agreed to remove,the silt and sediment at so much a cubic yard, and, as a necessary incident of the work, expressly contracted to drain the water off or pump it out if necessary. He was obliged to get the water off by some means or other. The defendant made him no promise with reference to the condition of the pond. The pond was there, and from that particular pond, in its then existing condition, he was to remove the silt and sediment, and, incidentally, the water. He was directly required to examine the pond and learn whatever was of interest to him, and if this examination Was not sufficiently searching the risk was his own. He was thereafter precluded from complaining. about any existing feature of the work.

In this view of the case it is immaterial what' the1 engineer said to or promised the plaintiff, since- he was without power to bind the defendant by am agreement for extra work. (Bonesteel v. The Mayor, 22 N. Y. 162; MacKnight Flintic Stone Company v. The Mayor, 13 App. Div. 231.)

The remainder of the plaintiff’s claim .arises out- of a dispute between himself and the engineer as to the amount of certain excavated material. In part the dispute seems to have been caused by a difference in the mode of computation adopted by the tw;o parties, and in part by a mere error of measurement on some one’s part. The details of the controversy are not- material. Ooncededly the work was not extra work, but work specifically provided for and covered by the contract. Any claim with regard thereto is consequently embraced in the general release given by . the plaintiff, which he made not the slightest offer or attempt to attack in any way.

The judgment should be affirmed, with costs.

Van Brunt, P. J., ■ Rumsey, Williams and Patterson, JJ., concurred.-

Judgment affirmed, with costs.