Case ID: ad_92/html/0352-01.html
Source: Caselaw Access Project
Author: {"author": "Ingraham, J.:", "license": "Public Domain", "url": "https://static.case.law/"}
Date Created: 2024-08-24T03:29:51.129683

Clifford L. Miller, Respondent, v. Orlando W. Norcross, Doing Business under the Name of Norcross Brothers, and The Society of the Lying-in Hospital of the City of New York, Appellants, Impleaded with Others.
    
      Building contract — when a sub-contractor is not entitled to an extension of time because of “ the abandonment of the work by the employees through no default of his ” —failure to present a written application therefor—unjustifiable interference by him with work done by the contractor inducing a strike.
    
    The principal contractor for the construction of a building entered into a subcontract for the performance of a portion of the work, which provided that the sub-contractor should prosecute the work as rapidly as permitted by the progress of the building, and should complete it in season not to delay the finishing of the buildings, “provided he is not obstructed or delayed in the prosecution or completion of his work by the act, neglect, delay or default of the said first party, Or of any other contractor employed upon the work, or by any damage which may happen by the action of the elements, or by the abandonment of the work by the employees through no default of his, in which event an extension of time equivalent to such delay shall be granted upon application to the said first party (the principal contractor) in writing within twenty-four hours of the occurrence of such delay;” that “ in case of any failure or unreasonable delay of the said second party (the sub-contractor) whether by act or default in the performance of any of the above stipulations or compliance with the true intent of these presents, not authorized in writing by the said party of the first part, it shall be lawful for the said party of the first part, after three days’ notice in writing to said party of the second part, to provide other workmen and materials to complete the said work in the place of the said party of the second part, and to deduct the cost and charges thereby occasioned from the sums otherwise becoming due to the said party of the second part under this agreement without prejudice to any other remedy which the said party of the first part may have for breach thereof.”
    During the progress of the work cracks appeared in the plastering work done by the sub-contractor, and the principal contractor directed him to remedy them. The sub-contractor refused to do so on the ground that the cracks were caused by the defective work of other parties.- The sub-contractor having persisted in Ms refusal to remedy the defect, the principal contractor, after repeatedly demanding that the sub-contractor complete his work, which he admitted that he was bound to do, and after notifying the sub-contractor of his intention to do so, employed plasterers to remedy the defects.
    Thereafter the sub-contractor criticized a delegate of the plasterers’ union for furnishing the principal contractor with men to fill up the cracks. As a result of this, the plasterers in the employ of the sub-contractor struck. The sub-contractor did not make a written application for an extension of time on account of the delay, and thereafter made no attempt' to complete his work, although the principal contractor again called his attention to his failure to do so, and notified him that, in view of his continued default, the work would be completed by the principal contractor.
    
      Held, that the sub-contractor had not brought the case within the protection of the provisions of the contract relating to “ the abandonment of the work by the . employees through no default of his, in which event an extension of time equivalent to such delay shall be granted upon application to said first party in writing within twenty-four hours of the occurrence of such delay,”
    
      First, because no written application was presented to the principal ^contractor within twenty-four hours of the happening of the delay.
    
      Second, because the cause of the strike was the unjustifiable interference by the sub-contractor in the work being done by the plasterers under the direction of the principal contractor, and the Strike could not, therefore, be claimed by the sub-contractor to have arisen “through no default of his.”
    Appeal by the deféndants, Orlando W. Xor cross, doing business under the name of 3STorcross Brothers, and another, from a judgment of the Supreme Court in favor of the plaintiff, entered in the office of the clerk of the county of Hew York on the 8th day of June, 1903, upon the decision of the court rendered after a trial' at the Hew York Special Term, with notice of an intention on the part of the defendant Horcross to bring up for review úpon such appeal ■ an order entered in said clerk’s office on the 28th day of May, 1903, allowing the plaintiff to amend the prayer of his complaint so as to include a prayer for personal judgment against the said appellants.
    P. J. Garlón, for the appellant Horcross.
    
      Frank L. Crawford, for the appellant society.
    
      Jacob F. Miller, for the respondent.
   Ingraham, J.:

This action was brought to foreclose a mechanic’s lien filed on behalf of the plaintiff, who had furnished to Mertz & Gibb certain material used in the construction of a hospital in the city of HeW York the property of the defendant corporation.

The complaint alleges that the defendant corporation, the owner of certain property described, made a contract with the defendant Horcross to erect a hospital upon the property; that Horcross made a contract with Mertz & Gibb whereby Mertz and Gibb agreed to do the mason work and plastering in said building and. to furnish the labor and materials therefor, a copy of which contract is annexed to the complaint; that Mertz & Gibb entered into the performance of that contract and proceeded with the same until the 10th day of April, 1901, when their- workmen employed struck and refused to work Upon the job, through no fault or wrong of the said Mertz & Gibb; thakthey applied.to said Horcross for an extension of time equivalent to the delay caused or to be caused by the strike, but that said Horcross refused to grant any delay or comply in any way with the said application; that Horcross had demanded of Mertz & Gibb the performance of work not theirs to do, but which had been left undone, or imperfectly done by other contractors, and that the refusal of the said Horcross Brothers to grant the desired delay was owing to the refusal of said Mertz & Gibb to do the other contractors’ work at their own expense, and that while the strike was continuing the said Horcross Brothers wrongfully took advantage' of the situation to try to force Mertz & Gibb to do the work which they had not agreed to do, and which by their contract it was not their duty to do, and wrongfully took away from them the privilege of completing their work, and entered upon the completion of the work themselves with the view and intent of charging all the work undone, whether theirs or not, to the said Mertz & Gibb, so as to absorb the moneys due and to become due to said Mertz & Gibb under the contract; that at the time of the filing of the notice of lien Mertz & Gibb had duly performed part of the conditions of said contract on their part to be performed, and so far completed the same as to become entitled, at the time of filing of said notice, to a payment on account of said contract, and at the time of filing said notice there was due and owing to said contractors and the subcontractors, Mertz & Gibb, from said owner, a sum in excess of the amount of plaintiff’s lien thereon; that the plaintiff furnished to Mertz & Gibb certain building materials for and used in the construction and erection of said hospital and buildings on the premises of the owner, which said materials were reasonably worth the sum of $16,020.18 ; that the plaintiff has been paid the sum of $13,014.80, leaving the sum of $3,005.38, with interest thereon, unpaid. By the agreement between ¡Nbrcross and Mertz & Gibb, annexed to the complaint, Mertz & Gibb agreed to provide all the materials for and perform in a good and workmanlike manner under .the direction of ¡Nbrcross and according to the drawings and specifications of Robertson, architect, all the work mentioned as set forth in said drawings and specifications, which are to be considered as forming a part of this agreement; and they further agree to commence the work as soon as required by, and carry it forward as rapidly as permitted by the progress of the building, and to complete it in season not to delay the finishing of the buildings, provided he is not obstructed or delayed in the prosecution or completion of his work by the act, neglect, delay or default of the said first party, or of any other contractor employed upon the work, or by any damage which may happen by the action of the elements, or by the abandonment of the work by the employees through no default of his, in which event an extension of time equivalent to such delay shall be granted upon application to the said first party in writing within twenty-four hours of the occurrence of such delay; ” that “ in case of any failure or unreasonable delay of the said second party (Mertz & Gibb.) whether -by act or default in the' performance, of any of the above stipulations- or - compliance with the true intent of these presents, not authorized in writing by the said party of the first part, It shall be lawful for the said party of the first part, after three days’ notice in writing to said party of the second part, to provide Other workmen and materials to complete the said work in the place of the said party of the second part, and to deduct the cost and charges thereby occasioned from the sums otherwise becoming due to the said party of the second part under this agreement without prejudice to any other remedy which the said party of the first, part may have for-breach thereof;” and Norcross agreed to pay, to Hertz & Gibb when the terms of the contract are complied with, and upon sufficient evidence that all claims upon the building for work or materials up to the time of payment are discharged, the sum of thirty-five thousand three hundred and seventy dollars, ($35,370); this amount was to be paid in monthly installments in proportions as the work progressed, fifteen per cent being reserved to be paid within thirty days from completion of the work. This contract was dated the 16th day of April, 1900. It was not disputed but that the plaintiff furnished the .materials specified in his complaint, and had received the amount on account thereof specified in the complaint, which left a balance due him from Mertz & Gibb of $3,005.38. .

Upon the 'trial the court found the making of this contract; that Mertz & Gibb entered into the performance of the work, and while so engaged, on the 10th of April, 1901, without any fault or neg!ir gence of Mertz & Gibb, the.workmen in their employ, twenty-five or upwards in number, instigated and controlled by a walking delegate, struck and refused to work upon the job until Mertz & Gibb became reconciled to the delegate and the union; that on the 11th of April, 1901, Mertz & Gibb requested an extension of time equal to the length, of the strike for the completion of their work under the contract, but that Norcross refused to' grant the extension, and suggested that they wait a few days and see how the strike came out; that on. the same day, in the morning, and without any notice to or permission from the said Mertz & Gibb, said Norcross wrongfully took the job out of .their hands and proceeded to do the work himself, claiming, that they were doing it for and on account of said Mertz & Gibb, and intending to charge the expense upon them; that at the time of taking the work out of the hands of said Mertz & Gibb there had been no unreasonable delay on the part of Mertz & Gibb, or failure on their part in the performance of any of the stipulations in the said contract or compliance with the true intent of the same, and that said Norcross neither served upon the said Mertz & Gibb a notice in writing to the effect that he intended to provide other workmen and materials to complete the said work in the place of said Mertz & Gibb, or any notice as prescribed in and by said contract, nor would he have been warranted in giving such a notice of terminating the contract with said Mertz & Gibb; that when said Norcross wrongfully took the work out of the hands of Mertz & Gibb they had performed extra work on written orders from said Norcross of the agreed value of $788 and had received from the said Norcross on account of the contract the sum of $29,048, leaving still unpaid on the contract and for extra work the sum of $7,118; that the fair and reasonable cost of completing the work called for in the contract when said Norcross took possession as aforesaid was $2,800 ; that the said Mertz & Gibb, if unmolested, would have finished the work and furnished what materials were used, and could have done so for this sum. As a conclusion of law, the court found that Norcross became indebted to the plaintiff in the sum of $3,005.38, with interest, for which sum the plaintiff was entitled to judgment, and directed the enforcement of the mechanic’s lien in the usual way.

The plaintiff relied upon the testimony of Mertz, one of the subcontractors, and there was introduced in evidence a considerable number of letters that passed between Norcross and Mertz & Gibb in relation to the performance of this contract. It would seem that as the work progressed cracks appeared in ■ the plastering done by the plaintiff which Norcross required Mertz & Gibb to repair; that Mertz & Gibb insisted that these cracks were caused by defective work done by other contractors in constructing the walls upon which the plaster was placed by Mertz & Gibb, and Mertz & Gibb deliberately .refused to make these repairs. On March 13, 1901, Nor-cross wrote to Mertz & Gibb stating that the architect had called his attention to certain cracks in the plaster work of the building and asked that they be repaired immediately; that “We understand you refuse to do this for various reasons, and if yon will refer to your specification you will find that your work was to be left perfect, and that no excuse would be taken for any defects caused by any other person’s work ■—■ unless they were called to the architect’s attention at the time the work was executed. We therefore, in accordance with our contract with you, call upon you to at once have the defective plaster work repaired.” In answer to this letter Mertz & Gibb wrote, on March 22, 1901, stating that it was very evident ■that the cracks referred to were the result of construction, and could in no way be attributed to the shrinkage of white mortar, as claimed in R orcross’ letter, and closing with this statement: “We have never at any time and do not at present refuse to make good any defective work on our part, and stand ready to do so. in the present instance, but we do not consider it just to be held accountable for defects which are obviously the result of the workmanship of others.” In reply, on March twenty-third, Ror cross wrote, “We fully realize the difficulty in placing the responsibility of the cracks in the angles, but we are not prepared to admit that some of the trouble was not caused by some defect in. the plaster work (either in the contraction of the mortar or by the unequal thickness of mortar); neither are we prepared to attribute the cracking to defective workmanship on the partitions,” and after stating the reason which led them to conclude that at least some part of the defective work was that done by Mertz & Gibb, continued : “ This being the case — and it being difficult to place the entire responsibility where it belongs ■—■ is the reason why we say to you that the easiest way and the best way would be to have the work properly repaired, and ask Roebling to pay a proper proportion of the expense.” There seems to be no answer to this letter, but on March 30, 1901, Rorcross again wrote to Mertz & Gibb stating that he was informed that they still refused to go on with the work under these conditions, and stating : “We now call upon you to perform your contract and finish that work, and turn • it over to us in a manner satisfactory to the architect, as called for by the specification. * * We have borne with a great deal of annoyance on this plastering, and we certainly shall not stand it any longer. We wish a large force of men put there to finish up the plastering of that building, otherwise we will have to take the matter into our own hands, in accordance with clause 3 of our contract; therefore, we hereby give you that notice.” Upon the same day Mertz & Gibb replied to this letter as follows: “ In reply to your favor of even date, would state that we refuse to do any repairing of any of the cracks caused by other’s work and not attributed to any defective material or workmanship on our part. * * * We are ready to carry out our part of the contract, and expect you to do the same. In going over the second floor to-day we find a great many cracks in the angles caused by the floors.” To this letter Uor cross replied on April first and said: “We have already notified you that unless your work at that building was carried along in a more satisfactory manner, we should have to put on other men &emdash; according to clause 3 in your contract. We beg to call attention to a clause in your contract which reads as follows: In case any of said work done, or material provided by the said party of the second part, shall be unsatisfactory to the architect or to the said party of the first part, as your employers, then the said party of the second part will, on being notified thereof by the said first part, immediately remove such unsatisfactory work or materials, and supply the place thereof with other work and materials satisfactory to the said architect and to the said first party. * * * We have shown you the easiest way out of the matter, which is to make the work good, and we will see that part of the amount is paid by the Roebling people; we do not ask you to look to the Roebling people at all. If you do not do this, we shall have to put on men to do the work and charge the expense to your account hereafter. We also find that after all our repeated notices to you, you have only 8 plasterers at work, when you should have at least' 3 times that many,” to which letter Mertz & Gibb replied on the same day, stating that they were taking men from other jobs to the hospital building, and hoped in a day or two to be going with full force. On April fourth Uorcross wrote to Mertz & Gibb stating that in accordance with the clause in the contract he had put on men to cut out the cracks in the plastering and to repair them, calling upon them to select an arbitrator who would act with one selected by the other persons to determine who was responsible for the cracks, notifying Mertz & Gibb to smooth some plastering with sand paper and do the patching which was a part of their contract, and closing as follows: In accordance with our former- notice to you, unless you put men on this work at once, we will proceed to hire them and charge the same to your account This work must not be delayed any longer by obstructions on your part.”

vThus the situation on April fourth was that after repeated demands on Hertz & Gibb to do certain work which it was alleged they were bound to do under the contract, and which they had refused to do, Uorcross had put men on to do this work, and then demanded that they proceed to do the balance of the work, or upon a failure to do so ISTorcross would, under the provisions of the contract, to which attention has been called, employ men to do this work and charge it to the amount to be paid by them to Hertz & Gibb. It is not disputed that ISTorcross had a right to give this notice, and.it is not disputed that ISTorcross had a right to employ men to repair those cracks, whether Hertz & Gibb were bound to repair them under the contract or not. If Hertz & Gibb were not bound to repair them, then ISTorcross could not have charged against Hertz & Gibb the amount that they paid for repairing the cracks. If Hertz & Gibb were bound to repair those cracks, ISTorcross had the right to employ the men, as Hertz & Gibb had refused to do the work, and charge the amount to Hertz & Gibb upon the final completion of the work. ISTorcross, therefore, certainly was acting within his rights in' employing these men, and to that certainly Hertz & Gibb could have no objection. At this same time, on April fourth, Hertz & Gibb were duly notified to complete their work under the contract, which they admitted they were bound to complete,, and of the progress of which work constant complaint had been made in the correspondence before set out, and then distinct notice was given that unless they put men on the work at once Horcross would proceed to hire them and to charge the cost to their account; and that the work could not be delayed any longer by the obstruction on the part of Hertz & Gibb. Hertz & Gibb then had the notice provided for by the contract. They had then notice to complete the work under the contract which they conceded they were bound to do, or in default, ISTorcross would employ men to do the work and charge the cost to Hertz & Gibb. Up to this point this correspondence speaks for itself. Hertz & Gibb in their letters seem to have conceded that the work was not progressing as required by the contract, for there were promises that more men would be put to work and that the work would progress satisfactorily. From the date of this letter of April fourth, Hertz testified that they were proceeding with the work under the contract; that on April tenth the plasterers’ delegate came in the building and Hertz had a conversation with him; that about three days afterwards Hertz was notified by this delegate to come to the plasterers’ union ; that he did not go to the rooms, and the next morning the men struck work on the building ; Hertz further testifiéd that he had asked the plasterers’ delegate whether he thought it was right that he should send some men to the building to repair certain cracks in the building without asking “ us the cause of the trouble; ” that he sent the men in there for Horcross Bros, over our head and FTorcross Bros, and ourselves had some controversy in regard to these cracks before and without settling the question at all, through the delegate then, the superintendent put on some plasterers in the building in connection with our work, but they were working for FTorcross Bros., and I asked the delegate whether he thought this was right, without asking us first the cause of the trouble; ” that to that the delegate said he did, whereupon Hertz asked him who he thought he was talking to; that the delegate replied that he did not give a d-who he was talking to ; ” that Hertz replied that if he went on like that I would put him out of the building,” whereupon they parted, and it was in consequence of this dispute that the strike was ordered; that the delegate requested Hertz to go to the plasterers’ union on Tuesday night, but Hertz refused to go, and the next day the men refused longer to work for him. This is the account which Hertz gives of the cause of the strike which resulted in the men leaving the work. Hertz evidently has the dates somewhat confused, as it seems to have been afterwards conceded on both sides that the strike. happened on April tenth as a result of Hertz’s refusal to confer with the plasterers’ union on the ninth, and that, as this interview with the delegate happened two or three days before, it must have been the sixth or seventh of April, the notice to which attention has been called having been served upon Hertz & Gibb on the fourth of April. At any rate, on the tenth of April the men struck and Hertz testifies that he notified FTorcross’ superintendent of that fact. Mertz testified, and the court found, that Horcross took the work out of the hands of Mertz & Gibb on the following day (April eleventh), but that seems to have been a mistake. Mertz confesses that he had no personal knowledge of what happened in the building after the men struck. Undoubtedly there Were plasterers working at the building during the week, but it would appear that they .were all plasterers who were employed by Horcross in repairing the cracks which Mertz & Gibb had been notified to repair, but which they had refused to repair as not called for by the contract.

On April sixteenth Horcross Wrote a letter to Mertz & Gibb in which he said : “ The matter, of the delay to the plastering at the Lying-in Hospital building is assuming very serious proportions and we must now again call upon you for the last time to put in a sufficient number of men to finish it according to contract,” and stating that the reason that the men refused to work was caused by the defendant’s language to the delegate which was caused by the fact that he had brought the delegate to task for giving Horcross men to finish up the cracks in the plastering which Mertz & Gibb had refused to do; this “ changes the strike aspect of the case- entirely, and leaves you responsible for the actions of the men; it is, therefore, your duty to at once go before the board as they requested you before, and have this matter settled once for all. We shall not wait any longer than this day at 6 o’clock as you have already had your three days’ notice according to the contract. ■ If you cannot furnish the necessary men after that time we will finish the plastering ourselves at the least possible expense and charge it to your -account.” Ho answer appears- to have been received to the letter, whereupon Horcross Went on and completed the work, and there was undisputed testimony that they paid out an amount largely in excess of that remaining unpaid upon the Mertz & Gibb contract. On April tenth the men refused .to work for Mertz & Gibb and after that they made no attempt to complete the work; never expressed any willingness to proceed, simply abandoned - it until August seventh when, in consequence- of financial difficulties, a receiver of the firm was appointed.

How, these facts are not disputed. They are conceded by subse: quent letters from Mertz & Gibb to Horcross, and there is no evidence to show that - Mertz & Gibb could possibly at any time after the tenth of April have procured workmen to complete their contract. Unless they are relieved from their obligation to finish this work by reason of the clause of the contract to which attention has been called, it would seem to be clear that at the time the lien was filed there was no money due to Mertz & Gibb and that no money subsequently became due. The contract expressly provides that the work is to be pushed forward as rapidly as possible provided Mertz & Gibb are not obstructed or delayed in the prosecution or completion of the work “ by the abandonment of the work by the employees through no default of his, in which event an extension of time equivalent to such delay shall be granted upon application to the said first party in writing within twenty-four hours of the occurrence of such delay.”

For several reasons it appears to me that upon the undisputed testimony Mertz & Gibb have not brought themselves within this provision of the contract. In the first place, no application in writing was presented to Uorcross within twenty-four hours of the happening of the delay. Mertz swears that he saw Uorcross’ manager and Uorcross advised him to wait a day or two and see what would happen, but no written application for an extension of time in writing was made. The delay continued according to the clear weight of the evidence until the sixteenth before anything was done, upon which day Mertz & Gibb were notified that unless they procured men on the next day, U orcross would take charge of the work himself. They made no answer to this application at all; and, so far as appears, never made any attempt after that to complete the work.

In the second place it is apparent that the cause of the strike was through the default of Mertz & Gibb. What men he had at work were working on the building, when Mertz himself called the plasterers’ delegate to account for furnishing Uorcross with men to fill up the cracks in this building. Uorcross had again and again called on Mertz & Gibb to perform that work. They had refused. .Uorcross had given them notice under the contract that in case of their continued refusal Uorcross would do that work. Mertz & Gibb had still refused, and Uorcross had a perfect right to do the work. The question as to who was to pay for it was to be determined thereafter. It certainly was no business of Mertz & Gibb to interfere with Aorcross in doing the work, or to call the plasterers’ association to account because they allowed their men to do that work. According to Hertz’s own account, his language to the delegate in consequence of that dispute was the cause of the strike. It certainly cannot be said that such a strike was through no default of his.” Aorcross was constructing an expensive building, the necessity of the situation requiring that the various sub-contractors should keep up with their work. Hertz & Gibb’s delay in the performance of their contract' had been the cause of remonstrance after remonstrance from Aorcross, and certainly there must have been some time at which 'the situation absolutely required Aorcross to take the work out of their hands and complete it. Here, the whole work was suddenly brought to a stop by the men refusing to work longer for- Hertz &' Gibb, and this' refusal brought -on by the unreasonable and unjustifiable complaint of Mert-z that Aorcross had been allowed to obtain men to do his own work, without the consent of Hertz & Gibb. Hertz & Gibb never did make up their dispute with the union and, so far" as appears, were never thereafter able to complete this workand I think that upon the overwhelming weight of evidence it is quite apparent that this whole difficulty was caused by the neglect and refusal and inability of Hertz & Gibb to complete the work that they had agreed to do and to comply with their contract.

1 also think that by a great preponderance of evidence the amount of' work that Hertz & Gibb left undone at the time the contract was in effect abandoned by them was much in excess of the amount which, according to Hertz’s testimony, was unfinished at the time they abandoned the work. The whole testimony upon which the finding that work of the value of $2,800 remained to be done to entitle Hertz & Gibb to the total amount to be paid to them under the contract was based upon the testimony of Hertz. He testified as to the work that remained to be completed and that it would cost $2,800 to finish it. He is contradicted by his letter that he wrote to the defendant on Hay first. That letter pretends to give a brief statement of the facts showing the present relations of the parties to the contract, and says : “We have performed all of the ■work under our contract, except about $8,800 worth. We ■ are unable to complete that, on account of the abandonment of the work by our employees. We claim that this abandonment was without any default on our part. You claim that the abandonment was a strike, alleged to have been induced by our conduct toward the delegate of a labor union.” Hertz when confronted with this letter admits that he dictated it, that he read it over, signed it and sent it, but he states that he did not mean to say that there was $8,800 worth of work not finished, but that he was to receive that amount from Forcross when the contract was completed; but the letter shows- that that could not have been his meaning. He was speaking of the completion of the contract, not of the amount that he would be entitled to receive upon the completion of the contract; and from the whole letter it is quite evident that it was written under what he speaks of in his letter, as the advice of “ reliable counsel.” It is not conceivable that a carefully prepared letter, written under the advice of counsel, could have contained such a mistake as Hertz seeks to show that it contained ; and in the face of the evidence by the defendant showing that a much larger amount of work was undone than that testified to by Hertz, and that the cost of doing that work was several thousand dollars more than the total amount that would have been payable to Hertz & Gibb by Forcross, if they had completed their work, I do not think that the finding that the work left undone amounted to $2,800 was sustained by the evidence.

Taking this controversy as it stands, the question is whether the plaintiff, who furnished Hertz & Gibb with materials to do their work, or Forcross, who was compelled to do the work left undone by Hertz & Gibb, at an expense in excess of what Hertz & Gibb were to receive, is to bear the loss; to impose a liability for that loss upon Forcross it must appear that Forcross did owe Hertz & Gibb the amount that the plaintiff claimed from Hertz & Gibb. It seems to me that if Hertz & Gibb had been plaintiffs and were suing Forcross to recover a balance due upon a contract, that Forcross could not be held liable, and as-the plaintiff can only recover the amount that was due by Forcross to Hertz & Gibb, I think that there was nothing due and that the plaintiff was not entitled to recover. The order given by Hertz & Gibb in favor of plaintiff and which was accepted by Forcross, does not justify a recovery against Forcross, because, so far as appears,- all moneys agreed to b& paid to plaintiff, except the twenty-five per cent of the' value of the materials furnished, had been paid, and as that twenty-five per cent was to be paid out of the amount due on the last pay-, ment to Mertz & Gibb when the plastering work was finished, and. as no last payment ever became due to Hertz, & Gibb, they" never having finished the plastering work, nothing was due to the plaintiff.

It follows that the judgment appealed from must be reversed and a new trial ordered, with costs to the appellant to- abide the' event,

Van Brunt, P. J.; McLaughlin, Hatch and Laughlin, JJ., concurred.

Judgment reversed, new trial ordered, costs to appellant to abide event. 
      
       Sic