Case ID: ad_154/html/0645-01.html
Source: Caselaw Access Project
Author: {"author": "Laughlin, J.:", "license": "Public Domain", "url": "https://static.case.law/"}
Date Created: 2024-08-24T03:29:51.129683

Hugo N. Schloss and Eugene Metzger, Appellants, v. Joseph Troman, Defendant, Impleaded with Willson & Adams Company and Others, Respondents.
    First Department,
    January 10, 1913.
    Mechanic’s lien — action by owner to determine amount due to contractors and for cancellation of liens — waiver of claim for liquidated damages.
    Plaintiffs contracted in writing for the erection of a building, and the contractor agreed to pay a certain sum* as liquidated damages for each day required to complete the contract after a certain date. The contract was not completed on time. Lienors having failed to commence an action to foreclose then* liens, the plaintiffs brought action for a judicial determination -with respect to the amount due from them to the contractor and for the distribution óf the fund and the cancellation of the liens.
    Evidence examined, and held, that the plaintiffs by agreements with the various lienors waived them right to claim liquidated damages under the contract, and that there was sufficient due to pay all the liens in full.
    Appeal by the plaintiffs, Hugo N. Schloss and another, from a judgment of the Supreme Court in favor of certain of the defendants, entered in the office of the clerk of the county of New York on the 1st day of August, 1912, upon the decision of the court rendered after a trial at the New-York'Special Term in an action for the foreclosure of certain mechanics’ liens filed by said defendants against premises situate at the southeasterly corner of Two Hundred and Twenty-ninth street and Bronxwood avenue, borough of The Bronx, New York, which were owned by plaintiffs.
    
      Benjamin N. Cardozo [Herbert R. Limburg with him on the brief], for the appellants.
    
      Edgar J. Phillips [Frank M. Avery with him on the brief], for the respondent Willson & Adams Company.
    
      Everett P. Wheeler [Henry M. Hewitt with him on the brief], for the respondents Marcus Woodworking Company and Mount Vernon Builders Supply Company.
   Laughlin, J.:

On the 11th day of August, 1910, the plaintiffs, who' owned the premises situate at the southeasterly corner of Two Hundred and Twenty-ninth street and Bronxwood avenue, borough of the Bronx, New York, contracted in writing with the defendant Joseph Treman for the erection of a two-story factory building thereon, for which they agreed to pay $17,775, and on the twenty-third day of the same month they ordered extra work in connection therewith, for which they agreed to pay $350, making the total contract price of the work $18,125. The lien filed by the Mount Vernon Company was for material furnished to Troman and used in the building. Traman sublet the carpenter work to one Staker, who is not a party to the action,-and the other two liens filed were for material furnished to Staker and used in the building under his subcontract. The first lien filed was by the Willson & Adams Company, -November 11, 1910. Thereafter and on the same day the Marcus Company filed its lien; but the Mount Vernon Company, which had fully performed its contract before the other liens were filed, did not file a lien until December 5, 1910.

The lienors having failed to commence an action to foreclose their liens, the plaintiff s, instead of calling upon them to do so, brought this action on February 1,1911, for a judicial determination with respect to the amount due from them to Troman, and for the distribution of the fund and cancellation of the liens. The action was tried as if it were one brought by a lienor for the foreclosure of his lien, and no question with respect to the form of the action is presented.

Before the liens were filed, plaintiffs paid to Troman on account of the contract price of the work the sum of $12,000, leaving a balance of $6,125 unpaid at that time and when the action was commenced. The contract required Troman to complete the building on or, before September 29, 1910, or within seven weeks, and it was therein provided that time was to be of the essence of the contract and that the contractor was to receive $50 for each day of completion prior to September 29, 1910, and to pay as liquidated damages $50 for each day required to complete the contract after September 29, 1910. On the day Troman was required by the contract to have the factory building completed he had not substantially performed; but the plaintiffs took possession to such extent as they could and installed and operated certain machines for the manufacture of lace. Troman continued the work under the contract, at least, until after the middle of December, 1910, and on January 11,1911, the architect for plaintiffs employed Staker, the sub-contractor for the carpenter work, to complete certain remaining items of work required by the contract. There is a conflict in the evidence both with respect to the work left uncompleted by' Troman, and the reasonable cost thereof. The trial court determined that the reasonable cost of completing in accordance with the contract after the last work performed hy Troman, was $446.49, and that finding is fairly sustained by the evidence. The cost of completion deducted from the balance of the contract price unpaid leaves a balance of $5,678.51, which is sufficient to pay all of the liens in full, due and owing on the contract unless the plaintiffs are entitled to appropriate or retain the whole or part of it as liquidated damages. On the conflicting evidence with respect to the time when the contract was substantially performed the court made no finding, and expressed the opinion that such a finding was not material to a decision of the issues. - The amount of liquidated damages to which the plaintiffs may be entitled depends upon when the work was substantially completed, and, therefore, it was necessary to determine that time unless the amount due to the general contractor is not subject to reduction as against the lienors or unless the plaintiffs have by estoppel or contract lost their right to insist upon liquidated damages as against the lienors. It is not necessary to discuss or to decide the question as to whether the amount due the general contractor is subject to reduction on account of the liquidated damages because for other reasons the plaintiffs are not in a position to claim liquidated damages as against any of the lienors.

No extended argument is required to sustain the trial court with respect to two of the liens. The evidence warranted a finding that the Marcus Company was induced to furnish materials on the agreement of plaintiffs that they would not claim liquidated damages. The argument that the agreement, at most, only precludes plaintiffs from enforcing the liquidated damages with respect to the materials subsequently furnished is untenable. Furnishing any materials constituted a sufficient consideration for the agreement to waive the right to assert damages, not only as against the claim for materials to be furnished, but also for those theretofore furnished. The Willson & Adams Company does not base its claim upon estoppel or contract made between it and the plaintiffs. It relies upon evidence showing that before it furnished all of the materials to Staker, the plaintiffs had agreed with him that if he would fully perform his contract with Troman, the liquidated damage clause would not be enforced, and that relying thereon he did perform.' When the Willson & Adams Company furnished the remaining materials to Staker it was not aware of this agreement between him and the plaintiffs. If Staker had had the materials on hand and had furnished and delivered them pursuant to his contract with Troman, there could be no doubt that in these circumstances that would have constituted a good executed consideration for the agreement on the part of the plaintiffs not to claim liquidated damages which might have so depleted the fund that nothing would remain applicable to payment for the materials thus furnished or for those theretofore furnished. I perceive no valid reason why those who furnished the materials do not stand in Staker’s shoes, and, therefore, I am of opinion that it should be held that the agreement inured to the benefit of the Willson & Adams Company.

The Mount Vernon Company delivered all of the materials, on account of which it asserts a lien, before the occurrences upon which it bases its right to recover. This lienor claims that after furnishing and delivering the materials it was induced by plaintiffs to refrain from filing a lien therefor, and thereby it lost the priority it would have had over the other lienors, whose liens had not then been filed. The evidence sustains that contention. On the theory of estoppel, however, the lienor would only be entitled to such benefits as would have followed the filing of its lien at the time it was induced to refrain from so doing. That would necessarily involve a ■ determination with respect to the amount of the liquidated damages, provided the plaintiffs would be entitled to deduct liquidated damages from the amount unpaid on the contract price, for in no other manner could it be ascertained what amount, if any, remained due and owing from the plaintiffs to Troman and applicable to the payment of mechanics’ hens. If the evidence showed an agreement on the part of the plaintiffs with this lienor that they would waive, or would not claim, liquidated damages if it refrained for the time being from filing a lien, and it, relying thereon, refrained from filing a lien, which would have preserved its rights as they then existed, that would constitute a sufficient consideration, and it would not be necessary to inquire to what extent, if any, it was prejudiced by deferring the filing of the lien. The evidence on this point is not entirely satisfactory, but I think that it is sufficient to warrant the inference that this was the intention of the parties. The Mount Vernon Company evidently contemplated filing a lien unless it received satisfactory assurances that its claim was not in jeopardy. To that end its manager interviewed Troman, and they together called upon the plaintiff Schloss. The .testimony with respect to this interview is conflicting; but that upon which the Mount Vernon Company relies tends to show that its manager spoke to Schloss about the penalty and stated that his company would file a hen unless it was sure of getting its money, and was .assured by Schloss that it was not necessary to file a lien, and' that there was ample money to pay all claims against the work, and that while plaintiffs did not then wish to advance money on the work, in due time the Mount Vernon Company, and all others, would be paid. Although this evidence is somewhat meagre and indefinite, it is evident therefrom that the plaintiffs were interested in not having a lien filed which would have precipitated the filing of other liens, and it is a reasonable inference that the plaintiffs intended to agree with the Mount Vernon Company not to enforce the liquidated damage clause of the contract, and that the latter company so understood and relying thereon refrained from filing a lien until long after the other liens had been filed and the situation had become so changed that the filing of its lien did not prejudice the plaintiffs. ■

It follows, therefore, that the judgment should be affirmed, with costs.

Ingraham, P. J., McLaughlin, Miller and Dowling, JJ., concurred:

Judgment affirmed, with costs.