Document ID: chunk:federal_register_of_legislation:F2016L01891:body:0:p134
Version: federal_register_of_legislation:F2016L01891
Segment Type: other
Provision Reference: 
Character Range: 383722–386962

Records related to the KAVHA site should all
be retained, catalogued, conserved and
progressively transferred to electronic media
and made available online for legitimate
management and research purposes.

The existing KAVHA site Heritage Inventory
should be reviewed and updated now and on
an annual basis, and should include records
of management decisions and works.
undertaken. KAVHA staff and others should
be trained in its use.

The Planning Act 2002 (NI), associated
regulations and the Norfolk Island Plan
should be reviewed, revised and updated to

reflect the new governance arrangements for
KAVHA and this HMP.

Jean Rice Architect | CONTEXT | GML Heritage

Priority Suggested Timing
Essential Immediate
Essential 2 years

High 2 years

High 2-3 years

High 2 years

High 3 years

Medium 3 years

Medium 2 years

Medium 2 years

Authorised Version F2016L01891 registered 09/12/2016

Resources/Responsibilities
KAVHA Manager

KAVHA Manager

KAVHA Manager or external
consultant

KAVHA Manager and KAVHA
staff, in consultation with the
Australian Government

Australian Government and
Norfolk Island administration

Australian Government,
Norfolk Island administration
and KAVHA Manager

KAVHA staff and/or external
consultant

KAVHA staff and/or external

consultant

Norfolk Island administration

Section 10: Recommendations

Jean Rice Architect | CONTEXT | GML Heritage

Recommendation Priority SuggestedTiming  Resources/Responsibilities
87. Operational documents should be reviewed, Medium 4 years KAVHA staff and/or external
revised and updated to reflect the new consultant

governance arrangements for KAVHA and
this HMP. These documents include but are
not limited to:

e Plans of Management for the 'Public
Reserves' within the KAVHA site;

¢ Government House Norfolk Island:
Conservation and Management Plan;

e Landscape Management and
Conservation Plan;

e Kingston Cemetery Study and
Management Plan;

e Recreation Management Plan;

¢ Conservation Management Plan:
Government House and Quality Row

Gardens; and
e Water Quality Management Plan.
88. Existing KAVHA site management High 2 years KAVHA Manager and KAVHA
documentation should be reviewed and staff
amalgamated into an overall 'Site Operations
Manual'.
89. KAVHA should continue to participate in the High Immediate KAVHA Manager

Australian Convict Sites Steering Committee
and operate in accordance with the Australian
Convict Sites Strategic Management

Framework.

90. Areview of the HMP should occur in 2020. As _ Essential 4 years Australian Government,
changes to the site's governance KAVHA Advisory Committee
arrangements will be ongoing during this time, and KAVHA Manager

they should be reported annually.

1 48 Kingston and Arthur's Vale Historic Area—Heritage Management Plan, April 2016
Authorised Version F2016L01891 registered 09/12/2016

Jean Rice Architect | CONTEXT | GML Heritage

10.11 Communication and Engagement

Recommendation Priority Suggested Resources/Responsibilities
Timing
91. Asuccinct plain-English brochure should be prepared High Immediate | KAVHA Manager and HMP
summarising the key principles, policies, programs and consultant team

recommendations of this Heritage Management Plan. This
brochure should be readily