Document ID: chunk:federal_register_of_legislation:F2023C00244:body:0:p65
Version: federal_register_of_legislation:F2023C00244
Segment Type: other
Provision Reference: 
Character Range: 200598–203993

by the First
           Carrier, to the extent that it has not been mitigated.

           In this paragraph, 'loss' means

           (a)  the costs which have been necessarily incurred by the First
            Carrier on the basis of the Order and which will not be
            otherwise reimbursed following the cancellation of the
            Order;

           (b)  the costs of capital relating to the holding of Equipment
            or Underground Facility until use, disposal or reuse, and any
            costs necessarily incurred in arranging for such use, disposal
            or reuse.

           8.  Installation of Equipment by Second Carrier

           The Second Carrier must install its Equipment in accordance with
           the Work Plan included in its Facilities Access Application and
           within three months of the completion of Make Ready Work.

           9.  Completion Inspection

           (1) Unless Carriers otherwise agree, upon completion of installation work by the Second Carrier, there must be a joint on-site inspection by the First Carrier and Second Carrier to ensure that Make Ready Work and installation work have been satisfactorily completed and to agree whether space accessed and installed Equipment are in accordance with the details of the approved Facilities Access Application. The scope of the completion inspection must be agreed to by the Carriers.

           (2)  Unless Carriers otherwise agree, within 20 Business Days of completion of installation work by the Second Carrier, the Second Carrier must provide written notification to the First Carrier that the installation work is complete.

                 SCHEDULE B2.  ACCESS PROCEDURE —
                  SECOND CARRIER PERFORMS
                  MAKE READY WORK

Access to Existing Underground Facility

           1.  Construction and Work Plan

           (1)  Within fifteen Business Days of notifying the Second Carrier
           that it agrees to share an Underground Facility, the First
           Carrier must, subject to clause 2.1 of the main Code,
           provide the Second Carrier with any information reasonably
           requested by it for the purpose of it preparing the Draft
           Construction and Work Plan referred to in sub-clause 1.1(2)
           of Schedule B2, including provision of plans and surveys for
           the Underground Facility and/or Equipment located in it,
           provided that nothing in this clause obliges a First Carrier
           to provide information if the provision of that information
           would result in the First Carrier breaching obligations it
           owes to third parties.

           (2)  After being provided with the information and material
           referred to in sub-clause 1(1) of Schedule B2, the Second
           Carrier must, within twenty Business Days, submit to the
           First Carrier a Draft Construction and Work Plan, comprising
           draft plans and a construction timetable for Make Ready
           Work and the Second Carrier's Work Plan, which must
           include information relating to the:

              •  installation of all Equipment; and

              •  the method and procedures that the Second Carrier
               will use in installing its Equipment in the Underground
               Facility.

           (3)  The Second Carrier is