Source: http://docplayer.net/1176306-Evaluation-of-owner-controlled-insurance-programs-ocip-s-for-use-on-wisdot-mega-corridor-projects.html
Timestamp: 2016-12-04 10:51:21
Document Index: 179360669

Matched Legal Cases: ['art 1', 'art 1', 'art 59', 'ART 59', 'ART 9', 'ART 1']

⭐Evaluation of Owner Controlled Insurance Programs (OCIP s) for Use on WisDOT Mega-Corridor Projects
Evaluation of Owner Controlled Insurance Programs (OCIP s) for Use on WisDOT Mega-Corridor Projects
Download "Evaluation of Owner Controlled Insurance Programs (OCIP s) for Use on WisDOT Mega-Corridor Projects"
1 Evaluation of Owner Controlled Insurance Programs (OCIP s) for Use on WisDOT Mega-Corridor Projects A Review of the Marquette Interchange Owner Controlled Insurance Program WisDOT Project ID: CMSC: 2006 WO 1.6 Final Report July 2007 Submitted to the Wisconsin Department of Transportation Sung Jun Kwon Anne Rappold Kai Kang Ben Permut Construction and Materials Support Center University of Wisconsin Madison Department of Civil and Environmental Engineering2 Evaluation of Owner Controlled Insurance Programs (OCIP s) for use on WisDOT Mega-Corridor Projects: A Review of the Marquette Interchange Owner Controlled Insurance Program Authored and Edited by: Sung Jun Kwon Anne Rappold Ben Permut Kai Kang MBA Program Risk Management and Insurance Specialization July 20073 Table of Contents Executive Summary A. Study Recommendations B. General Introduction to the Wrap Up Programs and OCIP Programs in General C. The Marquette Interchange OCIP ) AON Feasibility Study ) Department of Workforce Development Evaluation Prior to Approval of Program D. Review of Marquette Interchange OCIP ) Interviews and Survey Feedback a. Department of Transportation Perspective b. Project Consultant Perspective c. Contractor Perspective d. Subcontractor Perspective (Including DBEs) e. AON Perspective f. Perspective of AON Safety Director Steve Lafkis g. Claims Administration for the Marquette Interchange Project ESIS, AON and WisDOT Coverage Analysis a. Overall Comments b. Included Programs in OCIP c. Covered Parties d. Insurance Limits e. Cross Liability and Waiver of Subrogation f. Covered Location g. Covered Perils or Risks h. Additional Comments i. Insurance Companies Cost Savings Analysis a. Worker s Compensation premium if purchased by contractors individually b. Worker s Compensation under OCIP program E. Future WisDOT Projects and Recommendations Future WisDOT Projects - WisDOT Representatives/Consultants for Future Mega- Corridor Construction Projects Elaboration upon Recommendations in Moving Forward a. Coverage Recommendations b. Administrative Recommendations Appendix A: Insurance Policy Summary Appendix B: Insurance Limits of Marquette Interchange OCIP Appendix C: Insurance Limits of Other OCIP Projects References CMSC4 Executive Summary In December 2006, the Wisconsin Department of Transportation (WisDOT) requested that the Construction and Materials Support Center (CMSC), University of Wisconsin Madison, conduct an evaluation of Owner Controlled Insurance Programs (OCIP s) for use on future WisDOT mega corridor projects. The CMSC determined that the evaluation should be conducted by the University of Wisconsin risk management and insurance MBA program. The study was based upon a review of the Marquette Interchange Reconstruction project OCIP.. The purpose of the project was to determine whether or not a similar insurance program should be implemented for up-coming WisDOT mega-corridor projects, including those planned for U.S. Highway 41 and Interstate 94 North South Corridor. Based on the extensive analysis reported here, the MBA Review Team recommends continued use of OCIPs for up-coming mega-corridor projects, totaling over $100 million in construction costs. The overall project safety and potential for cost savings provide sufficient benefits to warrant their use. Specific recommendations are: While future WisDOT mega-corridor projects may be much more linear than the Marquette Interchange project, that should not preclude the use of OCIP s on these type projects. These projects will provide different administrative challenges and may require the development of multiple OCIP s within the overall project corridor to be most efficient. Future WisDOT mega-corridor projects like the US Highway 41 and I-94 North-South Corridor will be of longer duration than the Marquette Interchange and comprised of more individual construction contracts. Use of multiple OCIP s of shorter duration within the overall project should be considered to provide the most cost efficient insurance program. Future WisDOT mega-corridor projects that contain large interchange reconstruction components similar to the Marquette Interchange, such as the Mitchell Interchange and the Zoo Interchange, should consider stand-alone OCIP s for these projects since they are in a relatively confined geographical area. Each mega-corridor project presents its own unique challenges and risks that need to be considered when considering an OCIP program. Also, market conditions fluctuate as to the interest of underwriters in taking on large construction wrap-up insurance programs. Individual project feasibility studies should be conducted before ultimately deciding to pursue an OCIP. These should be conducted approximately 2 to 3 years prior to the start of construction to best assess the current insurance market conditions and when an accurate construction estimate is available. Use of OCIP s on construction projects can be controversial. In general, larger prime contractors are not in favor of their use. WisDOT management should be fully involved in the decision to utilize an OCIP and be actively engaged in supporting their use5 We further recommend improvements in the current OCIP by undertaking the following: * Develop a mechanism to share the benefits (and costs) of safety programs between WisDOT and the contractors. This mechanism might work best if related to contract size or loss type. We believe this sort of process will help develop buy-in from the contractors and generate a sense of shared purpose. * Continue and enhance the current team approach to safety among all the parties involved, rather than the more authoritarian approach that was initially implemented. * Communicate more effectively with contractors and subcontractors by providing quarterly reports of progress, claims, and other factors that may affect their relationships with insurers. This quarterly report should replace much of the other paperwork currently flowing to the contractors and subcontractors. * Develop a written protocol for the claims process to improve understanding and communication of the OCIP. This protocol should detail the entire process from initial notification, collection of deductibles, claim payment, and closeout. * Provide a liaison to negotiate and mediate between the contractors on site and WisDOT. This is particularly important as Kevin Gehrman retires and a new WisDOT Risk Manager is hired. * Work more with contractors to teach them how to provide bids with and without insurance costs. * Tailor OCIP provisions to specific project characteristics. For example, with upcoming linear projects, the paramedic and safety trailers should be mobile. * Evaluate the geographic limitations in the current insurance program and eliminate if possible. Also use a Probable Maximum Loss analysis to set limits. Our recommendations generate from an extensive analysis conducted through interviews, document review, cost estimates, and insurance coverage analysis. The interviews were conducted directly and by survey with contractors, subcontractors, consultants and representatives from AON, ESIS, the Department of Workforce Development (DWD), and WisDOT. Documents include claim runs, correspondence among the parties, general information regarding OCIPs, the original AON feasibility study, and WisDOT documents of project purposes. Our cost estimates indicate a savings of 19% of workers compensation insurance premiums, given a variety of assumptions. Overall the insurance coverage itself appears to have provided adequate limits and broad coverage. Moreover, the rapid payment of claims promoted the WisDOT public relations efforts. Our recommendations, however, are swayed most heavily by the very favorable safety record under the OCIP. Virtually all parties agreed that the safety mechanisms in place for the OCIP were noticeably better than what is observed on the average work site. Successful safety leads to positive outcomes for the workers, lower costs for contractors and WisDOT, and better public relations for all the parties involved. Especially when combined with the other improvements noted above, an OCIP project offers a better safety program and lower costs while adding to the satisfaction of the parties6 The remainder of this document presents the rationale for our recommendations. We begin with background on the OCIP, follow with discussion of our analyses, and conclude with results that lead to our recommendations7 A. Study Recommendations Based upon an overall review of the Marquette Interchange OCIP program, the University of Wisconsin OCIP review team recommends that WisDOT consider the utilization of OCIP programs in the future for mega projects totaling over $100 million in construction costs. The favorable safety program created a safety umbrella under which all project workers were associated, leading to an extremely safe work environment with no major events to date. Numerous individuals and companies associated with the OCIP program were extremely complimentary of the safety program and other procedures in place. The insurance coverage purchased under the OCIP provided adequate limits and excellent coverage. Moreover, the rapid payment of claims promoted the WisDOT public relations efforts, and prevented timely stoppages of work that may have otherwise disrupted a non-ocip project. Finally, the DWD highly encourages OCIP programs, due to the organized safety and low pseudo modification factor in place for OCIPs. All of these factors contribute to our recommendation for WisDOT to further investigate the implementation of OCIP programs on future mega projects, which would include WisDOT s request for the state s broker to perform separate feasibility studies for such projects. The feasibility studies should be conducted 2 to 3 years prior to the start of construction when the project construction estimates are known and a reasonable assessment can be made of the market conditions regarding insurance underwriters for these types of programs. The feasibility study should also evaluate the optimum time periods and geographical areas to be covered by a single OCIP. Future WisDOT mega-corridor projects are likely to be of longer duration and cover a more linear construction site and these need to be matched to the unique project risks of each corridor to obtain the most efficient wrap-up program. The longer corridor projects may be made up of multiple OCIP s rather than a single OCIP as was provided for the Marquette Interchange. Future interchange reconstruction projects such as the Mitchell Interchange and Zoo interchange would be prime candidates for future OCIP s given their fairly compact project footprints and large contract amounts. WisDOT management needs to be involved decisions to utilize OCIP s in the future and to actively support the administration of them should they be utilized. The prime contractors on the Marquette Interchange reconstruction project expressed strong opinions that they would not like to see WisDOT continue to require OCIP s and they can be expected to continue to express opposition to future OCIP s. However, WisDOT should strive to initiate improvements in the OCIP program structure in the future. Communication between WisDOT, contractors, AON (in house and safety individuals), and the claims adjusters should be improved to ensure the contractors are kept abreast of claims and developments. Further, gaps could exist in worker s compensation coverage for work performed off site if the contractors do not carry their own worker s compensation insurance for workers outside the project footprint. Thus, WisDOT should at least investigate whether the geographic limitation for worker s compensation coverage could be affordably eliminated or at least decreased to guarantee that the OCIP worker s compensation insurance covers as many workers as possible. The contractors should be reminded to purchase insurance for those individuals working outside the footprint of the project. The contractors also - 4 -8 should be educated regarding how to carve insurance costs out of their bids, and bids should be submitted with and without insurance included. Although WisDOT and AON stressed that they provided these educational opportunities via workshops prior to the bid due date, many contractors apparently did not attend these workshops and did not read the literature provided instructing the contractors how to carve insurance costs from their bids. Less paperwork would also be optimal to improve contractor relations. WisDOT contended that the paperwork for an OCIP was approximately equal to a non-ocip program. Most contractors, however, disagreed, which indicated to the UW OCIP team that the contractors claims may have some merit. Finally, the unique nature of future WisDOT projects should be closely evaluated and considered in deciding whether to implement an OCIP program for such projects. If an OCIP program is deemed appropriate for future projects, then WisDOT will need to determine how to adapt the safety program and other features in place on the Marquette Interchange OCIP for future mega projects. B. General Introduction to the Wrap Up Programs and OCIP Programs in General Owner Controlled Insurance Programs (OCIP) have been popular ways to insure construction projects for transportation facilities. In a typical OCIP, all parties participating in a construction project are covered under one insurance program, which includes the liability and/or property policies necessary for the specific project. The OCIP replaces the traditional method of insuring projects, whereby contractors and subcontractors assume project risks through indemnification and hold harmless agreements, each being insured through their individual policies. The key feature of an OCIP is not only risk transfer, but also the implementation of a centrally coordinated risk control program. Through a centrally controlled system, owners can improve project safety, reduce the frequency and severity of the losses, save related risk costs, ensure quality of the project, enhance public relations, and complete the project according to schedule. The most compelling reasons to use an OCIP for a transportation construction project derive from the project characteristics. First, transportation construction projects are generally large in physical size and monetary value, and therefore, have a great potential for loss. The owners of the projects have greater incentives to closely manage the safety of the work. Second: The public is often exposed to the risk in a transportation project, presenting potential liabilities in terms of public safety and public relations. In many cases, transportation projects have the potential to adversely impact surrounding properties. These aspects can present additional engineering and technical challenges to successfully completing the operation. Third: As the size and technical complexity of the project grow, the number of contractors and subcontractors working on the project site at the same time also grows. Enforcing the practice of proper safety procedure by the multiple parties is a challenging task for the owner, who bears the ultimate risk of the project. It is an even greater challenge to coordinate the multiple contractors and subcontractors to make certain that they properly manage their own efforts. Centrally coordinated risk management may reduce the lack of control in safety procedures, thereby reducing the potential of cross litigation among contractors, - 5 -9 subcontractors and insurers, which can delay a project s schedule. Improving the project s schedule and reducing losses also promotes improved public relations. Fourth: An OCIP can result in cost savings. By purchasing one insurance policy through an OCIP rather than absorbing the costs of each contractor and subcontractor purchasing insurance separately, the owner has leverage through bargaining power and economies of scale. Costs may be saved through reduced premiums, broker or agent commissions and other costs such as risk management consulting fees. Because of the size of the insurance premium, brokers and agents are usually willing to reduce their commission percentage. The insurance carriers can also charge less because of their savings in costs related to underwriting and policy issuance. Also by using retrospective plans or loss retention alongside a strict loss control program, the owner will see the financial benefits of the safety and loss control programs implemented. Studies show further advantages to an OCIP. Through an OCIP, project owners of the projects can secure broader coverage than that typically available to individual contractors. Small contractors and subcontractors such as disadvantaged business entities are sometimes not able to obtain broad insurance coverage or to afford the limits required by the owners. These limitations can prevent them from participating in large construction projects. Small contractors may also not have their own risk management or safety control programs in place. Their inclusion in these programs through an OCIP provides them with access to these tools. The construction of a transportation project requires the owners to implement a risk management program that coordinates the work of multiple participants in a project. This program, which minimizes risks and maximizes potential project values through centralized control as well as risk transfer, may be facilitated through an OCIP. Despite the many advantages of an OCIP, potential drawbacks exist. An OCIP generally increases the administrative burden of both the owner and contractors. Owners need time and resources to prepare and implement the program. It requires administrative work that either the owner s employees, outsourced brokers, risk management consultants or other professional service consultants such as third party administrators may perform. Contractors and subcontractors argue that their administrative workloads also increase through activities such as enrollment in the OCIP and payroll reporting. Another issue associated with an OCIP is whether cost savings truly are present. Although it is an intuitively persuasive argument that an OCIP should reduce costs, it can be difficult to prove. If contractors are required to submit two kinds of bids, bids with and without insurance costs, some cost savings are more obvious. However, the carving out of premiums from contractors bids may involve discretionary decisions by contractors. This brings up questions regarding whether the insurance part of the bid is an accurate estimate. Owners also need to spend time and effort to closely monitor whether contractors and subcontractors have carved out their premium costs from their bids, and sometimes, owners may dispute those premium costs. Contractors sometimes complain about OCIP programs because they feel their own risk management programs are superior. Many large contractors and a portion of small contractors - 6 -10 and subcontractors maintain good risk management programs. Contractors with such risk management programs often believe they possess lower premium costs using their individual insurance policies because of their excellent past loss records. Also, contractors who work primarily or exclusively on OCIP projects may experience setbacks in their business relations with their existing insurers. In addition, certain OCIPs have deductibles or other obligations imposed on contractors in the event a loss occurs. The retention level may be higher than individual contractors existing policies, exposing them to undesired risks, which are costly to insure. Other disadvantages may include operational or cultural conflicts in administrating the OCIP. Contractors and subcontractors may feel that working under OCIP safety personnel is intrusive and overbearing. Contractors may also resist stricter safety requirements than they would otherwise enforce. Working with an OCIP also changes the structure of financing for the owner, as the owner must pay for a large volume of insurance premium up front, creating a cash flow disadvantage. C. The Marquette Interchange OCIP 1) AON Feasibility Study In 2003, AON presented the results of its research and study for the Marquette Interchange Project through A Feasibility Study for A Wrap-Up Insurance Program on The Marquette Interchange Project. AON s feasibility study was based on its analysis of existing publications such as Transportation Infrastructure Advantages and Disadvantages of Wrap-Up Insurance for Large Construction Projects by the U.S. General Accounting Office, and National Cooperative Highway Research Program Synthesis 308, Owner Controlled Insurance Program: A Synthesis of Highway Practice by the Transportation Research Board of the National Academies. Also, the report was based on AON s own expertise in working with numerous prior wrap-up insurance programs. After reviewing the various advantages and disadvantages, the report recommended for WisDOT to undertake an OCIP program for the Marquette Interchange. AON reasoned that through the implementation of an OCIP program, WisDOT could save as much as 43% of the premiums from Worker s Compensation (WC), General Liability (GL or CGL) and Umbrella (UL) policies for the Marquette Interchange project. AON based its calculations on WisDOT s estimated costs of the projects and assumed retrospective insurance programs would be utilized. AON s calculations were predicated on AON s estimation of variables such as payroll, premium rates, discounts, payout patterns and other factors. 1 Although the feasibility study was based on many assumptions, it provided comprehensive and helpful insights to WisDOT regarding whether or not to use an OCIP and how to successfully develop and implement the program. AON s Marquette Interchange feasibility report and separate feasibility studies will likely assist WisDOT in its consideration of OCIPs for future mega WisDOT projects. 1 These will be discussed in more detail in the Cost Saving Analysis section of this report11 2) Department of Workforce Development Evaluation Prior to Approval of Program The Department of Workforce Development (DWD) conferred with the Marquette Interchange OCIP review team via telephone in April The DWD evaluates and approves or rejects applications for OCIP programs in Wisconsin. They stated that a project must meet a minimum threshold of $25 million in estimated construction costs to qualify for an OCIP program. They receive 1-3 applications for OCIP programs a year, and they estimated that 8 OCIP projects were ongoing at the time of the telephone conference. The DWD agreed that it was difficult to measure whether the OCIP projects were actually safer than other projects. Nonetheless, the pseudo modification factor (MOD) created for OCIP projects is.68, which is much lower than the MODs of most contractors. The DWD attributes the success of the OCIP programs to the owner s support of and dedication to safety as the primary reason for the OCIP structure of the program. The OCIP brings safety under one umbrella, and provides a sense of unity to the projects workers and contractors. The DWD estimated the total number of OCIP programs to date in Wisconsin at 55, commencing in The DWD noted that contractor controlled insurance programs are not permitted in Wisconsin, because they are not mentioned in the Wisconsin code pertaining to wrap up programs. They do not see this changing any time in the near future. The DWD did not see a reason to permit contractor controlled insurance programs (CCIPs), because the benefits of wrap ups were already in place with OCIP programs. The DWD also thought that the OCIP allowed smaller subcontractors to bid on large projects when they otherwise could not procure the necessary insurance limits to bid on a large job such as the Marquette Interchange. The DWD believed that OCIP programs safety benefited from placing the owner in charge of the insurance program. The OCIP places all the contractors and workers under one safety program and management. They thought that OCIP programs concentrated safety efforts resulted in fewer accidents and injuries, and in a safer and healthier workforce. They also felt that a cost savings often existed between owners and insurers. The DWD interviews the owner and potential insurer before approving the OCIP program to ensure that they can handle the responsibilities associated with managing and insuring a wrap up program. Other factors that weigh into the DWD s approval of an OCIP program are the nature and geographic location of the project, the size, the risk factors and danger associated with the project, and proof of an adequate safety program to ensure worker and public safety. The DWD requires the owner to submit a written safety plan for the DWD s review prior to approval of the OCIP. For the two future DOT projects at issue, the DWD agreed that the linear nature of the highway projects may present a concern. Nonetheless, the DWD representatives insisted that whether the owner understands the safety concerns and risks of the project is far more important than the characteristics of the actual project itself. All contractors working on the project must be included in the OCIP program. The exclusion of trucks in the Marquette Interchange was an exception made to the program, resulting from the lack of onsite work the trucks actually performed, as they were concerned with - 8 -12 transporting materials and equipment to and from the site. Yet, this would change if the truck drivers were more integrally involved in the project, such as is proposed for the two future WisDOT mega-corridor projects. Moreover, with regard to bidding with and without insurance, the DWD admitted that the code requires all OCIP bids to be submitted on an ex-insurance basis. However, the DWD opined that an owner could ask for bids with and without insurance in attempting to determine whether to use an OCIP or not, but only accept the ex-insurance version of the bids if the DOT decided on an OCIP program for the project. Overall, the DWD has been extremely satisfied with the Marquette Interchange OCIP program. They believed the DWD managed the program well, and that things ran smoothly. Incentives were offered back to the contractors through the safety fines collected, such as the distribution of Marquette Interchange t-shirts. WisDOT still has fine money to allocate to possible meals and other perks for the contractors. The DWD listed three main concerns regarding future WisDOT OCIP projects: 1) enrollment of contractors on OCIP, including safety training, drug testing, and job site training; 2) the establishment of a proper safety program in place to adequately address linear projects; and 3) the creation of an adequate claims review process for a linear project. The DWD did not believe an owner controlled safety program absent the OCIP insurance program would be as effective. They expressed concern that contractors do not always report claims and accidents to the owners. The PPO in place for the Marquette OCIP also provides considerable cost savings for health care, and the onsite paramedic trailer assists in the rapid treatment of minor injuries. The DWD thought OCIP programs for future projects would need to be structured differently, but encouraged that they were feasible. D. Review of Marquette Interchange OCIP 1) Interviews and Survey Feedback On March 2, 2007, members of the OCIP project review team met with and interviewed representatives of the DOT, at least 5 consultant firms, Marquette Constructors, 2 subcontractors, and the AON safety personnel on site. Following these interviews, the OCIP review team followed up with representatives from AON, ESIS (the claims management company hired by AON), and various subcontractors. Each of these companies maintained unique perspectives regarding the OCIP program in place for the Marquette Interchange project, which are summarized hereinafter. As a reminder, the subsequent interview and survey summaries merely represent the views and opinions of the interviewees/respondents, and not those of the UW OCIP review team. a. Department of Transportation Perspective The Marquette Interchange is the first OCIP structured insurance program WisDOT has used to date. WisDOT felt that the high risk in place for a large and lengthy road construction project such as the Marquette Interchange Project made it ideal for an OCIP program. OCIP s provided the WisDOT with more control over the safety of the project. The higher level of safety helped to prevent disastrous events, and in the event of a disastrous event, the OCIP program would likely allow WisDOT to continue the project without extreme delays. Further, it - 9 -13 allowed WisDOT the opportunity to handle claims in an expeditious manner, and without delays that potential finger pointing could cause on a non-ocip project. WisDOT provided each contractor with a safety manual prior to the commencement of work. Each contractor was responsible for learning and abiding by the terms of the manual. WisDOT claimed that the contractors knew they would be held responsible for and fined for violations of the safety manual. Each contractor was also required to submit a safety plan to WisDOT. When WisDOT felt that the work environment was unsafe, it had the authority to stop work and remedy the problem. The fines also presented additional safety checks that WisDOT would not have otherwise possessed. The north leg of the Marquette Interchange Project, which included the prime contractor, Walsh Constructors, and its subcontractors, received the most fines, which resulted in backlash and disputes in at least one meeting. However, WisDOT received compliments from many contractors regarding the safety program in place. The safety program brought a more detailed focus to construction safety, and made the project safer than prior projects. At first, the detailed safety rules took time to grow accustomed to, but it did not take long for the contractors workers to abide by the rules. The safety program required the contractors to attend regular safety meetings. However, on other non-ocip projects, prime contractors have held safety meetings as well. Further, all workers were mandated to undergo initial and random drug testing to work on the Marquette Interchange site. These types of safety requirements, the drug testing in particular, are not used to the same extent on non-ocip projects. A paramedic has been on site for the entire duration of the project, which is also unusual for an OCIP safety program. The OSHA inspections resulted in no citations or fines. OSHA was obviously pleased with the safety measures in place. AON created the insurance manual with the scope and breadth of the construction work in mind. AON and WisDOT kept the contractors informed of the nature of the insurance coverage that was provided for the OCIP program, and then the contractors were responsible for adjusting their bids to prevent duplicate coverage. The program covered the entire footprint of the project, and covered all events that happened therein (with the exception of injuries or claims involving utility workers and truck drivers). To improve the project, WisDOT officials working on site stated that they would have preferred a WisDOT representative versed in the OCIP insurance program and coverage on site or nearby to answer questions and to act as an intermediary. They believed that some of the insurance issues, especially with regard to builders risk and general liability coverages, were hard to understand and interpret. The WisDOT officials felt that Bob Wosniak handled matters nicely when he intervened and managed safety issues. However, with regard to claims, the WisDOT officials stated that a lack of communication appeared to exist between WisDOT and the contractors. WisDOT received complaints regarding a lack of reporting and updates with regard to claims. For example, in November 2005, a steel cage rebarb fell on a steam line. To date, WisDOT on site officials have not heard from the Madison WisDOT officials or AON regarding a ruling on the claim. The WisDOT officials thought payment was made at the14 beginning of 2007, but were unsure. The WisDOT officials believed a claims timeline could have been established and spelled out with regard to how claims were and are processed. The WisDOT officials interviewed resolved that the Marquette Interchange Project and the OCIP insurance program in place for the project ran smoothly. Yet, the WisDOT officials were not sure how a large catastrophe would have affected the project. b. Project Consultant Perspective At least 7 professional consultant firms met with us to discuss their experience on the Marquette Interchange OCIP Project, many of which had previously worked on OCIP projects. The consultants agreed that the Marquette Interchange project was well administered. On this OCIP project, these individuals reported an unprecedented number and quality of safety individuals. Further, the consultants opined that the fine system made the contractors more conscious of their workers and the workers adherence to the safety rules. The consultants thought the state had spent more money on the OCIP safety program for this project than on other OCIP safety programs for other projects. The consultants credited the impeccable loss history of the Marquette Interchange Project to the OCIP safety program in place on the project. The learning curve on the OCIP program appeared to be overcome quickly. The consultants thought that the OCIP safety officials rapidly handled any safety issues or mishaps. The consultants believed that more claims were paid under the OCIP program for the Marquette Interchange. The consultants reported that this created some problems with the contractors because WisDOT paid claims under the deductible, and then WisDOT sent a bill to the contractors for the deductible. The contractors complained that claims were paid without sufficient investigation. The consultants thought that WisDOT wanted to create an atmosphere of good will and a positive public impression by paying claims quickly and not contesting them as vehemently as a contractor would. The contractors complained to the consultants that the contractors were not responsible for some of the claims for which they were billed. The consultants contemplated that WisDOT may want to revisit this aspect of the claims process for future OCIP projects. The consultants thought that the OCIP insurance program in place was complicated, and could have been better explained to the contractors. The consultants also felt the Marquette Interchange Project would have benefited from a WisDOT intermediary on site to handle disputes and complex insurance issues. The consultants were also troubled because the two WisDOT officials with the greatest knowledge regarding OCIP programs are retiring, and they did not know what that meant for future OCIP projects. The consultants did not express any concern with regard to working on another OCIP project in the future. They thought the administration costs of determining the footprint of the project and who to enroll in the OCIP was high, and that WisDOT s administration of the program did not always run smoothly. They opined that all the contractors were required to submit a safety program, which is not required for other projects. The consultants stated that a time savings also appeared to exist for WisDOT due to the lack of delays in handling claims15 However, the consultants could not quantify a cost savings they experienced for participating in an OCIP versus a non-ocip project. They noted that if one existed, it was extremely low. c. Contractor Perspective Representatives from each of the contractors forming the joint venture Marquette Constructors provided extensive feedback regarding the OCIP program. 2 Unfortunately, these contractors expressed mostly negative feedback when questioned about the OCIP structure of the Marquette Interchange Project. Further, they were unanimous in their opinions regarding the various facets of the program. All the prime contractors possessed prior experience with an OCIP. They stated that the OCIP program provided adequate insurance coverage, but that it lacked environmental liability coverage and a few other areas they purchased as a joint venture. They also believed that the $10,000 deductible for the program was too low. However, they noted that the OCIP program covered builders risk, which otherwise they may not have carried. Yet, they thought it may have overinsured the contractors. The primes remarked upon the stringent safety program and personnel in a relatively favorable light. Yet, they noted that their safety personnel were better trained than the AON personnel. They stated it appeared the AON safety personnel were only trained in general construction safety, and not in bridge building and the specific type of risks involved in the Marquette Interchange Project. They believed that the AON safety team did not make the primes workers conduct themselves in a safer manner, due to the primes high safety standards and requirements. They believed the safety team acted heavy-handed in their fining and oversight, and picked on small things that were unimportant. They also attributed the lack of OSHA fines and citations to the fact that the project foremen and superintendents were cognizant of the safety required on this job. The primes stated that they have very low modification factors (MODs), and could likely purchase cheaper insurance than WisDOT for such a project. They said the OCIP ignores these MODs, and installs safety programs when the contractors have equally or more appropriate safety personnel and programs in place. Ignoring the contractors safety histories and MODs places these contractors on even footing with more unsafe contractors who have not worked on reducing their MODs. The primes all agreed that they spent a great deal of time and money developing risk management and safety control programs over the past several years. They claimed that it is impossible to carve their risk control costs out of their bids for OCIP programs they cannot and will not discontinue these programs simply because WisDOT has initiated risk and safety control on OCIP projects. They remarked that the OCIP programs take away their incentive to act safely on jobs and to reduce their MODs, since they are essentially ignored. 3 The prime contractors also complained that they duplicated insurance costs and safety costs during the Marquette Interchange project. They stated that these are difficult, if not 2 3 Walsh did not offer any feedback, despite Gary Whited s repeated contact attempts. However, it is worth noting that had the joint venture purchased insurance, it would have been assigned a MOD of 1 due to its lack of past losses. In purchasing environmental liability insurance and other coverages not provided under the OCIP program, it could not take advantage of the loss records of its members16 impossible, to carve out of their bids. The contractors agreed that the joint venture added inefficiency to the situation, but claimed that their fixed costs were still remarkably higher with the OCIP program. They admitted to the ability to pull out payroll hours from worker s compensation insurance, but they all feared that these amounts did not match dollar for dollar. They also complained that the return to work policies for the OCIP program were not flexible to accommodate the contractors, requiring the workers to return to work on the project site itself rather than simply for the contractor in any capacity and at any location. 4 The contractors did not believe an on site paramedic was necessary, due to the close proximity of medical facilities. They also counted 7 safety individuals onsite at one time, including their own safety team, and they believed the high number of safety personnel constituted a waste of money. The contractors also expressed a concern about the claims affecting their own MODs, even though the contractors were not able to use their MODs to purchase insurance for the project. They were also concerned with how and which claims were reported to the National Council on Compensation Insurance (NCCI), and whether the contractors would be made aware of any such reports. The contractors complained of a lack of communication with regard to the claims process, especially in the beginning of the project. They stated that they were unsure whether claims were fought or paid, until they received a bill for the deductible months later. The contractors believed the claims were paid prematurely and without enough prior scrutiny and investigation. The primary criticism with regard to the claims handling pertained to the contractors lack of control. They opined that the DOT s focus on public relations drove WisDOT to pay many frivolous and meritless claims. The contractors admitted that they would bid on a WisDOT OCIP project in the future, because they needed the business. However, they were also troubled regarding Kevin Gehrman s retirement, and who would take over and properly handle any OCIP programs for the WisDOT in the future. The contractors thought that disadvantaged business enterprises (DBEs) may be drawn to OCIP programs because of the insurance coverage and lack of MOD consideration, but averred that WisDOT was paying a higher premium to insure them and entitling subcontractors with poor safety records to work on a high risk project. d. Subcontractor Perspective (Including DBEs) We were able to speak directly with representatives of subcontractors Dolsen and Habermehl. We also had a lengthy telephone conversation with another key subcontractor s owner, Brian Mitchell. In general, these three subcontractors also did not favor the OCIP structure of the insurance program in place for the Marquette Interchange project. They criticized the burdensome paperwork requirements, and asserted that they did not obtain an advantage in their insurance coverage. 5 4 The prime contractors were mistaken in their collective belief that the workers were required to return to work on the Marquette Interchange site. In fact, the safety manual simply mandated that the workers should return to work either on site or off site, and that proof of the workers reinstatements was provided to WisDOT/AON Safety Personnel. 5 WisDOT disagrees with the contractors assertions that the paperwork provided an additional burden upon the contractors, stating that only a few additional pages were contained in the bid documents, specifically pertaining to17 Although these three contractors were disadvantaged business enterprises (DBEs), they all claimed they possessed low MODs. They remarked that participating in the OCIP affected their relationships with their insurers, due to the fact that they did not purchase worker s compensation insurance from their individual insurers during the project. One subcontractor even stated that his company was placed into Wisconsin s pool of worker s compensation insurers because his volume of non-ocip work was so low while he was actively working on the the Marquette project. This meant his premiums were very high for the non-ocip work. The lack of worker s compensation coverage volume impacts the influence these subcontractors have upon their insurers. The subcontractors with whom we conferred did not see any advantage in the OCIP insurance coverage due to the fact that they claimed they all maintained excellent safety records and MODs. A couple of the subcontractors also complained that the deductibles were too high. The subcontractors stated that they were forced to carry duplicate liability and other coverage, and thus, they did not carve out these amounts from their bids. They expressed that they thought no simply way existed to carve out general liability and other coverage costs. They also stated that any claims or losses were reported and would impact their MODs, although their MODs could not be utilized to purchase the insurance or to obtain a competitive advantage over other subcontractors. One contractor stated that it did not use the AON form to calculate the amount to carve out of its bid for the OCIP program because he did not understand it, and due to an abundance of other confusing paperwork associated with the OCIP program. The contractors did agree that the OCIP program brought the safety program under one umbrella, making the safety force much more visible than on non-ocip projects. After the initial onslaught of fines, the subcontractors thought the safety program ran smoothly, and the nit picky fines decreased drastically. However, the subcontractors noted that the individual contractors were still held responsible for the enforcement of safety rules when the safety team was not around. One contractor claimed that the safety on the Marquette Interchange Project was no greater than on any prior projects, but admitted that OSHA prefers the safety programs in place for OCIP projects. The subcontractors griped that the program forced the subcontractors to place injured employees on light duty on the project itself, and not in their offices or on another project. This provided the subcontractors with limited options as to where the returning worker could be placed until his/her full recovery. Yet, as previously noted, the subcontractors were mistaken in their belief regarding the return to work policy for the Marquette Interchange OCIP safety program, because the program merely required the contractors to return their workers to work, and did not specify that the worker needed to return to the job site. The subcontractors also noted the lack of control they felt they possessed regarding claims. One subcontractor claimed that the subcontractors were initially notified of a claim, but oftentimes, they would hear nothing further. The contractors did not know whether these claims were reported to the NCCI, and if so, whether they had any right to challenge these claims and the OCIP program. WisDOT did not feel the paperwork was more burdensome than what is required for bids for other projects18 their affect upon their MODs. This same contractor suggested an annual audit, in which each contractor is provided with an annual claims update to address issues such as these. One subcontractor stated that if faced with an opportunity to work for an OCIP versus a non-ocip project, the company would choose the non-ocip. The other two subcontractors said they would bid on projects regardless of their classification as OCIP or non-ocip because they desired the work. The remaining subcontractors received a survey from the OCIP review team regarding the OCIP program for the Marquette Interchange Project. The results of the returned surveys are relatively consistent with what we heard from the three subcontractors above. Out of 17 valid survey responses, 35% of subcontractors indicated they preferred working under an OCIP program. The credit mostly goes to the safety program of OCIP. 45% of subcontractors preferred a non-ocip program. Large amounts of paperwork and time consumption are the two major reasons for these subcontractors negative positions towards OCIPs. Other subcontractors felt neutral on OCIP or non-ocip programs, stating they needed the business and would bid anyway. About half of the respondent subcontractors stated that they bid differently for an OCIP, and carved some insurance premium (mostly worker s compensation) out of their bid price. However, only a couple of subcontractors noted the benefit of lower premiums with an OCIP compared to each contractor carrying its own coverage. About half of the subcontractor respondents claimed they were carrying duplicate coverage. Most subcontractors felt the OCIP coverage limit was adequate, but some subcontractors found the deductible of $10,000 was too high. About one fourth of subcontractors stated that the OCIP program hurt their relationship with their own insurers. 30% of subcontractors found their workers acted in a safer manner on an OCIP project, because of the daily reports they were required to complete and AON s on site safety personnel. The other subcontractors claimed that they either possessed their own stricter safety standards or that they have always worked in an extremely safe manner. Some contractors noted fewer injuries or claims as a result of the OCIP program. Several subcontractors complained the claims process was a bit slow in general. One subcontractor opined that it was not well informed regarding the status of injured workers. Another subcontractor said that for other, prior OCIP programs, an insurance agent handled the monthly wage reporting. He was not convinced the online payroll reporting system was accurate so he insisted on faxing and following up on his report to make sure the correct wages were reported. e. AON Perspective AON acted not only as the broker for the Marquette Interchange OCIP Insurance Program, but it also coordinated the on site project safety team, the OCIP claims management and claims tracking. Via telephone, we spoke to numerous AON representatives ranging from19 loss control managers to brokers who specialize in wrap up programs. They all spoke very highly of the OCIP insurance program in place on the Marquette Interchange Project. AON noted that this wrap up program differed from others in that the OCIP insurance program covered every person working in the footprint of the site, with the exception of truck drivers and utility personnel. Further, AON claimed the safety program was unique in that it was far more extensive and detailed than other wrap up programs. WisDOT and AON worked closely together to develop a 180 page safety program/manual, which was distributed to all the contractors bidding for the project. It required drug testing of all workers, a safety orientation prior to the commencement of work, a full time safety staff to oversee the project, an on site paramedic in a medical trailer, and more stringent safety requirements than OSHA. AON also arranged for a PPO to handle the workers medical claims, which it believed reduced costs significantly. AON stated that multiple prime contractors were working on the site at one time and no single prime contractor possessed control over the safety of the entire project. Further, over 300,000 cars pass through the Marquette Interchange every day. These particular factors indicated to AON that a strict and one of a kind safety program needed to be implemented for the Marquette Interchange Project. AON commended Steve Lafkis and the AON safety personnel. They claimed it was extremely difficult to locate a competent safety manager who could commit to a project for multiple years. AON opined that the excellent safety record for the Marquette Interchange was largely due to the OCIP safety program. AON does not view the additional expenses, such as drug testing of all workers, the paramedic trailer, and so forth, as a waste of resources. AON believed that it and WisDOT made it clear to the contractors that they should carve out insurance from their bids for this project, due to the OCIP program in place. However, AON admitted that the contractors still needed to carry insurance for events occurring outside the project footprint. AON stated that all claims were initially reported to Steve Lafkis, its on site safety director, and then AON forwarded the claims to the insurers. The insurers utilized ESIS, a claims administration company, to adjust claims from that point forward. AON believed ESIS acted similar to an administrator for the contractors own insurers. AON noted that ESIS s claims policy included initial contact with the contractor against which the claim was submitted, and a full investigation of the claim. AON possessed claims managers for wrap ups, including Bob Dolman, who followed the claims and ensured they were being addressed. AON held quarterly claim reviews with the adjusters to discuss claims strategies. AON suggested on future wrap up program projects to tighten up some insurance issues, including deductibles, and to better address communication issues experienced with regard to claims. However, specifically with regard to the amount of the liability deductible, AON reasoned that it was a reasonable deductible considering the contractors working on the project. If AON would have increased the deductible, it would have been too high for the subcontractors, and if AON decreased the deductible significantly, it would be too low for the primes20 AON and WisDOT stated that recently, they have been communicating very well with the prime contractors. Yet, they agreed that the communication situation with the subcontractors could improve, primarily due to prime contractors apparent failure to communicate the status of claims to their subcontractors. AON stated that the insurance premium prices for the wrap up programs are comparable to other coverages. Although the market was soft prior to 9/11, it hardened significantly thereafter, but has gradually softened since. Yet, the market has not reached its competitive pre- 9/11 state. Only four insurers presently write wrap up programs, and AON felt that ACE has been extremely satisfied with the way the Marquette Interchange OCIP program unfolded. AON thought that the insurance purchased for the OCIP was far cheaper than a contractor soliciting CCIP coverage, or each contractor carrying its own coverage. AON admitted that with a more linear project, there is less geographic control over the project. These types of projects could be subdivided into separate OCIP contracts by time periods. AON believes WisDOT would benefit from implementing OCIP insurance programs on future projects. f. Perspective of AON Safety Director Steve Lafkis AON hired Steve Lafkis to manage the safety program for the Marquette Interchange OCIP program. Steve directly oversaw two other safety personnel during the project. He also assisted in writing the WisDOT safety program, and in creating many of the unique safety measures for this project. He felt these safety measures created a very safe work environment and resulted in minimal claims for the project. He thought that the fining procedure related to safety violations worked extremely well, because it provided the safety rules with teeth in the event of violations. The contractors quickly responded to the fines and changed their behaviors. Lafkis believed that the AON safety team was more organized and reacted quicker to safety violations, claims, and injuries than WisDOT or the contractors would have done on their own. Lafkis stated that changes were made to the safety program after the project commenced. These changes resulted from loopholes discovered by Walsh, a prime contractor, and were put into place for new contractors on the project. The safety team also modified the fine system to issue warnings for minor violations prior to fines, after receiving numerous complaints from the contractors. Lafkis also stated that he had the power to stop the project to correct safety violations before the project proceeded. He admitted that the power and control with which he was provided over the project was a major reason he decided to accept the position. He claimed that a safety manager with his experience would not take a position managing the safety of a large project such as this unless he/she maintained authority to enforce the rules. He said he often took pictures during the project to document safety violations and claims that arose. Lafkis commended the strong return to work program in place for the project, stating that the sooner a worker returns to work, the sooner he/she will recover from his/her injury. Lafkis believed there were only a total of $1 million in claims in 2.5 years of the project, which was extremely low for this type of project View more
FCA CONTRACTINSIGHT Vol. 1, Issue 2 JUNE 2007 UNDERSTANDING OCIPS I. WHAT IS AN OCIP? Owner Controlled Insurance Program Contractors and subcontractors are normally required to provide insurance for work More information MAY I HAVE THIS DANCE? TO WRAP OR NOT
MAY I HAVE THIS DANCE? TO WRAP OR NOT Grace V.B. Garcia, Esquire Morrison Mahoney LLP 250 Summer Street Boston, MA 02110 P: 617.737.8822 F: 617.342.4914 ggarcia@morrisonmahoney.com Grace V.B. Garcia is More information RISK ENGINEERING TECHNICAL GUIDE
Introduction To meet the needs of many of our Producers or Agents who have developed a clientele of well performing general contractors, Crum & Forster s Claims, Risk Engineering and Underwriting Departments More information Schedule Q (Revised 1/5/15)
Schedule Q (Revised 1/5/15) CONSTRUCTION CONTRACTOR INSURANCE REQUIREMENTS Section 0.0 Introduction of the Owner-Controlled Insurance Program The City of Oakland (City) has implemented an Owner-Controlled More information Wednesday 3:45 pm Veranda C. Concurrent Session:
Wednesday 3:45 pm Veranda C Concurrent Session: Workers Compensation Costs and Safety Risks in Your Contingent Workforce Making the Business Case for Strong Risk Management in the Contingent Workforce More information Insurance Bulletin. Stretching Your Insurance Dollar. Rethinking What s Required: Business Automobile Coverages
Insurance Bulletin bulletin #10 Stretching Your Insurance Dollar CNA and the NUCA Safety and Risk Management Committee are proud to provide you with this information. We trust that you will find it useful More information The Use of Controlled Insurance Programs as a Risk Management Alternative on Construction Projects
The Use of Controlled Insurance Programs as a Risk Management Alternative on Construction Projects J. Mark Taylor, PhD, JD Auburn University Auburn, AL This paper discusses the use of controlled insurance More information Article: Nuts & Bolts of Modern Wrap-Up Liability Insurance by Theodore L. Senet, Esq.
Article: Nuts & Bolts of Modern Wrap-Up Liability Insurance by Theodore L. Senet, Esq. After years of hard learned lessons, your company has finally mastered the purchasing of insurance for your construction More information PENTARISK PERSPECTIVES
PENTARISK PERSPECTIVES PentaRisk Insurance Services Newsle er Volume 2 Issue 2 February 2015 40 Tips for Contractors to Reduce Insurance Costs The following list of 40 tips provides suggestions on how More information California Senate Bill 474 Impact on Owners & Contractors
California Senate Bill 474 Impact on Owners & Contractors Beginning January 1, 2013, project owners, general contractors ( GC ), construction managers ( CM ) and any lower tier contractor who employs subcontractors More information Owner-Controlled Insurance Program Feasibility Study. The Wisconsin Department of Transportation
Owner-Controlled Insurance Program Feasibility Study High Speed Passenger Rail Madison-Watertown Infrastructure Improvements Prepared For: The Wisconsin Department of Transportation February 26, 2010 Prepared More information PREQUALIFICATION APPLICATION REQUIREMENTS
PREQUALIFICATION APPLICATION REQUIREMENTS To be eligible to bid and contract work with Webcor, subcontractors are required to be prequalified annually. If you have any questions, please contact Webcor More information HOLD HARMLESS, INDEMNITY, SUBROGATION AND ADDITIONAL INSURED INSURANCE IN TRANSPORTATION CONTRACTS
HOLD HARMLESS, INDEMNITY, SUBROGATION AND ADDITIONAL INSURED INSURANCE IN TRANSPORTATION CONTRACTS By James W. Bryan Nexsen Pruet P.L.L.C. Greensboro, North Carolina 336-373-1600 jbryan@nexsenpruet.com More information Taking the Stress Out of Controlled Insurance Programs: Guidance for Subcontractors
Taking the Stress Out of Controlled Insurance Programs: Guidance for Subcontractors December 2012 Lockton Companies Before you bid on a construction contract, knowing your insurance obligations will help More information USING OCIPs AND CCIPS TO BRING ORDER TO PROJECT INSURANCE
USING OCIPs AND CCIPS TO BRING ORDER TO PROJECT INSURANCE CMAA Southern California Chapter October 30, 2014 8:00 a.m. The Grand Conference Center 4101 E. Willow Street Long Beach, CA Panel Greg Kildare More information Insurance Bulletin. Risk Transfer Techniques. Risk Transfer. Certificates of Insurance
Insurance Bulletin bulletin #2 Risk Transfer Techniques CNA and the NUCA Safety and Risk Management Committee are proud to provide you with this information. We trust that you will find it useful in understanding More information Construction Webinar October 16, 2012. Stewart Roberts Claims Manager
Construction Webinar October 16, 2012 Stewart Roberts Claims Manager CURIE Property Policy 4.3 PROPERTY EXCLUDED This policy does not apply to: a) motor vehicles licensed for regular highway use b) New More information Sample Solutions SABER RISK SOLUTIONS, LLC 2700 POST OAK BLVD., SUITE 1400 HOUSTON, TEXAS 77056 832-369-7554 WWW.SABERRISKSOLUTIONS.
Sample Solutions SABER RISK SOLUTIONS, LLC 2700 POST OAK BLVD., SUITE 1400 HOUSTON, TEXAS 77056 832-369-7554 WWW.SABERRISKSOLUTIONS.COM Empowered Data Services Can you effectively answer the multiple questions More information Workers' Compensation Insurance Purchasing Guide
Workers' Compensation Insurance Purchasing Guide Introduction to the Workers' Compensation Insurance Buying Process What s inside: Trends Types Terms & Criteria Choosing a Provider Businesses that have More information Contents. Preface... xi. About the Authors... xiii
Contents Preface... xi About the Authors... xiii Chapter 1: Managing Insurance Costs..1 Determining Insurance Premiums...1 Insurance Advisory Organizations...2 The Rating Process...2 Loss Costs versus More information That s A Wrap What Every Claims And Construction Professional Needs To Know About Wrap-up Insurance Programs
2015 CLM Atlanta Conference November 5-6, 2015 in Atlanta, GA That s A Wrap What Every Claims And Construction Professional Needs To Know About Wrap-up Insurance Programs In the construction industry, More information Louisiana Horsemen s Benevolent and Protective Association (LAHBPA) Worker s Compensation Program
Louisiana Horsemen s Benevolent and Protective Association (LAHBPA) Worker s Compensation Program Policy Period 2009-2010 Participation Agreement Worker s Compensation Insurance Program This agreement More information Bonding and Insurance Workshop. Presented by Ingrid Merriwether, President & CEO
Bonding and Insurance Workshop Presented by Ingrid Merriwether, President & CEO 1 What is to Be Gained? Practical Knowledge of insurance and bonding How insurance and bonding protects you and others How More information TEXAS DEPARTMENT OF TRANSPORTATION. Fourth Quarter 2007
TEXAS DEPARTMENT OF TRANSPORTATION Introduction This article is a supplement to the Guide to Contract Change Orders or CO Guide (published as a Tips article, 4th Qtr., 2006). Use this article along with More information BLUEPRINT CONTRACTOR ROLLING GENERAL LIABILITY ONLY PROJECT INSURANCE CONSTRUCTION PRACTICE ROLLING GL ONLY CCIP BACKGROUND
CONSTRUCTION PRACTICE BLUEPRINT October 2014 www.willis.com CONTRACTOR ROLLING GENERAL LIABILITY ONLY PROJECT INSURANCE PROJECT INSURANCE IS WRITTEN TO COVER A SPECIFIED PROJECT OR PROJECTS AND IS SPECIFIC More information Workers Compensation. Are Costs Controllable?
Workers Compensation Are Costs Controllable? Your WC Risk Costs Has your WC premium gone down in recent years? Has your WC premium stayed the same? Has your WC premium gone up in recent years? Are you More information A Case Study: Best Practices to Ensure Safety on a Construction Project
Session No. 503 A Case Study: Best Practices to Ensure Safety on a Construction Project Kenneth Bogdan, CSP J.A. Montgomery Risk Control Marlton, NJ Utilizing Resources to Effectively Reduce Accident Frequency More information CHAPTER 30: EMPLOYEE INJURIES
CHAPTER 30: EMPLOYEE INJURIES INTRODUCTION TO JOB SAFETY Our legal system has developed three ways of handling employee injuries: A. NEGLIGENCE SUITS Was developed under common-law where the injured employee More information INSURANCE PROGRAMS FOR LARGE CAPITAL PROJECTS Why or Do you need an insurance program?
INSURANCE PROGRAMS FOR LARGE CAPITAL PROJECTS Why or Do you need an insurance program? Robert K. Stone APTA Legal Affairs Seminar Austin Texas February 25, 2013 The opinions expressed here are Robert Stone's More information Please comply with the Lean Construction Institute s Usage Policies and Attribution Guidelines at http://www.leanconstruction.org/usage.
Please comply with the Lean Construction Institute s Usage Policies and Attribution Guidelines at http://www.leanconstruction.org/usage.pdf when using this file. Thank you. James Evans, Albert Risk Management More information BROKER AND CARRIER AGREEMENT
P.O. Box 889 394 NE Hemlock Redmond, OR 97756 BROKER AND CARRIER AGREEMENT All loads tendered by Central Oregon Truck Company ("Broker") and accepted for transportation by third party carriers ("Carrier") More information Ten Simple Steps to Reduce Your Workers Compensation Costs
Ten Simple Steps to Reduce Your Workers Compensation Costs For companies that need help controlling workers compensation costs, our firm is uniquely qualified to create change and positive forward movement. More information CLAIMS ADMINISTRATION SERVICES AGREEMENT
Attachment D.13 CLAIMS ADMINISTRATION SERVICES AGREEMENT This AGREEMENT is made and entered into by and between SANTA BARBARA SCHOOL DISTRICTS hereinafter referred to as "DISTRICT", and KEENAN & ASSOCIATES, More information Colorado Department of Labor and Employment Division of Workers Compensation. Claims Compliance Audit Guide
Regular Session, 2001 $&71R SENATE BILL NO. 1105 (SUBSTITUTE FOR SENATE BILL 812 BY SENATOR SCHEDLER) BY SENATOR SCHEDLER AN ACT To enact Part XXV of Chapter 1 of Title 22 of the Louisiana Revised Statutes More information THE REGENTS OF THE UNIVERSITY OF CALIFORNIA ANALYSIS OF THE MASTER BUILDER S RISK INSURANCE PROGRAM
THE REGENTS OF THE UNIVERSITY OF CALIFORNIA ANALYSIS OF THE MASTER BUILDER S RISK INSURANCE PROGRAM Prepared By: Cindy Low, ARM Office of the President Office of Risk Services September 29, 2011 Requirement More information Home Building Protection Review Consultation Responses
Home Building Protection Review Consultation Responses November 2014 Contents 1 Introduction 1 2 Response overview 2 3 The insurance model 3 First resort model 4 Mandatory last resort fidelity fund 4 Voluntary More information STRATEGIES FOR MANAGING WORKERS COMPENSATION EXPERIENCE MODIFICATION FACTORS
STRATEGIES FOR MANAGING WORKERS COMPENSATION EXPERIENCE MODIFICATION FACTORS Introduction The National Council on Compensation Insurance (NCCI) recently announced its plan to modify how a company s Experience More information Worker's Compensation Insurance in Wisconsin THE SYSTEM, THE BENEFITS, THE COSTS A REFERENCE GUIDE FOR EMPLOYERS
Worker's Compensation Insurance in Wisconsin THE SYSTEM, THE BENEFITS, THE COSTS A REFERENCE GUIDE FOR EMPLOYERS This guide is intended to provide a general, non-technical explanation to help employers More information Mendocino County Employee Health Benefit Program
Mendocino County Employee Health Benefit Program The Mendocino County Employee Health Plan, which provides benefits to all permanent employees, has operated at a deficit for many years. The County has More information CLAIMS HANDLING GUIDELINES. for CTP Insurers
CLAIMS HANDLING GUIDELINES for CTP Insurers Initially issued 2000 Reissued: 1 July 2004; 18 September 2006; 1 July 2008; 1 October 2008, 1 May 2014 INTRODUCTION The MAA Claims Handling Guidelines (the More information December 19, 2012 PCRB CIRCULAR NO. 1611. Re: APPROVAL OF PCRB FILING NO. 250 MANUAL REVISIONS TO SECTIONS 1, 3 AND 5 EFFECTIVE JANUARY 1, 2013
December 19, 2012 PCRB CIRCULAR NO. 1611 To All Members of the PCRB: Re: APPROVAL OF PCRB FILING NO. 250 MANUAL REVISIONS TO SECTIONS 1, 3 AND 5 EFFECTIVE JANUARY 1, 2013 1) SECTION 1, RULE XVII PROFESSIONAL More information Mississippi Health Insurance Exchange Advisory Board. Final Recommendations Employer Participation
Mississippi Health Insurance Exchange Advisory Board Final Recommendations Employer Participation Background The Mississippi Health Insurance Exchange Advisory Board ( Advisory Board ) was formed in order More information G U E S T E S S A Y S
Comparing and Maximizing Performance Bond and Commercial General Liability Protections Frank L. Pohl, Esq. and James C. Washburn, Esq. Often when acting as the prime on a construction project, the design More information SUBJECT: APPROVAL OF OWNER DATE: March 11, 2004 CONTROLLED INSURANCE PROGRAM FOR AIRPORT MASTER PLAN PROJECTS
COUNCIL AGENDA: 03/16/04 ITEM: TO: HONORABLE MAYOR AND CITY COUNCIL FROM: Scott P. Johnson Ralph Tonseth SUBJECT: APPROVAL OF OWNER DATE: CONTROLLED INSURANCE PROGRAM FOR AIRPORT MASTER PLAN PROJECTS Approved More information Establishing a Corporate Policy for Sub-consultant and Subcontractor Insurance
Information Alert Fall 2011 Insights on Developments and Issues for Architects, Engineers and Construction Professionals Establishing a Corporate Policy for Sub-consultant and Subcontractor Insurance Architectural, More information The Regents of the University of California
The Regents of the University of California Analysis of the Master University of California Controlled Insurance Program for construction projects with values over $25,000,000 Prepared by: Grace M. Crickette, More information Virginia Workers Compensation Commission Frequently Asked Insurance Questions for Employers
Virginia Workers Compensation Commission Frequently Asked Insurance Questions for Employers The information contained below is general in nature and is not intended and may not be considered as providing More information After major construction
Anderson Kill & Olick, P.C. REAL ESTATE & CONSTRUCTION A D V I S O R www.andersonkill.com Summer 2012 Ten Tips for Pursuing Insurance and Bond Claims After Construction Accidents By Finley Harckham Finley More information CITY OF LAREDO PURCHASING DIVISION TERMS AND CONDITIONS OF INVITATIONS FOR BIDS
TERMS AND CONDITIONS OF INVITATIONS FOR BIDS GENERAL CONDITIONS Bidders are required to submit bids upon the following expressed conditions: (a) Bidders shall thoroughly examine the specifications, schedule More information UTAH COUNTY REQUEST FOR PROPOSALS FOR HEALTH AND LIFE INSURANCE BROKER
UTAH COUNTY REQUEST FOR PROPOSALS FOR HEALTH AND LIFE INSURANCE BROKER SECTION 1 ADMINISTRATIVE OVERVIEW 1.1 PURPOSE Utah County is soliciting proposals from insurance brokers/consultants qualified to More information Volunteer Return to Work
Volunteer Return to Work Volunteer Modified Duty Handbook Workers Compensation Fund toll-free: 1.800.446.2667 web: www.wcfgroup.com Although preventing injuries is the best way to control workers compensation More information Claims Management. Our Claims Management Mission. Claims Management Team
Claims Management Our Claims Management Mission To provide the highest level of customer service, proactive claims management, and loss control strategies that will reduce the cost of risk, increase customer More information INDEPENDENT CONTRACTOR SUPPLIER AGREEMENT. and include your affiliates. We, us, our, and ours refer to ConSol Partners, LLC. Client refers to.
Parties You, your, and yours refer to INDEPENDENT CONTRACTOR SUPPLIER AGREEMENT and include your affiliates. We, us, our, and ours refer to ConSol Partners, LLC. Client refers to. Services Provided We More information Construction Management Services Delmar School District RFP No. DSD16001-CONSTR_MAN
Construction Management Services Delmar School District RFP No. DSD16001-CONSTR_MAN The Delmar School District (DSD) is seeking the professional services of a Construction Management (CM) firm for the More information GUIDANCE FOR MANAGING THIRD-PARTY RISK
GUIDANCE FOR MANAGING THIRD-PARTY RISK Introduction An institution s board of directors and senior management are ultimately responsible for managing activities conducted through third-party relationships, More information Owner Controlled Insurance Programs - Part 1
Owner Controlled Insurance Programs - Part 1 David L. Grenier Owner-controlled insurance programs (OCIPs) are a type of wrap-up, an increasingly popular insurance procurement option that allows coverages More information Frequently Asked Questions Regarding Public Work Article 8, Section 220, NYS Labor Law
I. PUBLIC WORK A. What is Public Work? In determining whether a construction project is public work, two conditions must be fulfilled in order for the provisions of Article 8 to apply to the project: 1. More information U.S. Casualty Practice U.S. Construction Practice. November 2012. NY Labor Law 240
U.S. Casualty Practice U.S. Construction Practice November 2012 NY Labor Law 240 NOVEMBER 2012 Scaffold Law Pressures Contractors in New York New York s so-called Scaffold Law Labor Law 240 has created More information POOL PROCEDURES for EXISTING POLICIES
Administrator of the Massachusetts Workers Compensation Assigned Risk Pool POOL PROCEDURES for EXISTING POLICIES (Updated March 17, 2014) The most recent updates are highlighted. Table of Contents Table More information Getting More From Your Actuarial Analysis
Getting More From Your Actuarial Analysis For Companies Retaining Property/Casualty Insurance Risks PwC 1 Introduction Many companies retain property/casualty insurance (P&C) risks, such as workers' compensation, More information Quick Guide to Workers Compensation
Quick Guide to Workers Compensation What Is Workers Compensation Insurance? Workers compensation insurance covers businesses for their statutory and legal obligations for employee expenses that are a direct More information Employee Safety Best Practices and Operating Information for Industrial Staffing Firms
Table of Contents Employee Safety Best Practices and Operating Information for Industrial Staffing Firms Executive Summary Introduction Employee Safety Best Practices and Operating Information for Staffing More information Corporate Consulting Services, Ltd. Workers Compensation in Today s Environment
Corporate Consulting Services, Ltd. Workers Compensation in Today s Environment 2014 Corporate 2014 Corporate Consulting Consulting Services, Services, Ltd. Ltd. Forces Impacting Workers Compensation Today More information The Insurance Coverage Law Information Center
The following article is from National Underwriter s latest online resource, FC&S Legal: The Insurance Coverage Law Information Center. The Insurance Coverage Law Information Center LIABILITY CLAIMS COSTS More information At NCCI, producing and delivering
AN OVERVIEW OF DATA QUALITY by Michael B. Spears Chief Officer NCCI Holdings, Inc. ENSURING DATA QUALITY ACROSS THE WORKERS COMPENSATION INDUSTRY REPRESENTS A TREMENDOUS INVESTMENT OF TIME, RESOURCES, More information HOURLY CONSULTING AGREEMENT
4245 Kemp Blvd., Suite 1007 Wichita Falls, Texas 76308 HOURLY CONSULTING AGREEMENT This is an agreement between Personal Money Planning ( Advisor ), and ( Client ). By this agreement, Client retains Advisor More information June 2008 Report No. 08-038. An Audit Report on The Department of Information Resources and the Consolidation of the State s Data Centers
John Keel, CPA State Auditor An Audit Report on The Department of Information Resources and the Consolidation of the State s Data Centers Report No. 08-038 An Audit Report on The Department of Information More information Professional Practice 544
February 15, 2016 Professional Practice 544 Tort Law and Insurance Michael J. Hanahan Schiff Hardin LLP 233 S. Wacker, Ste. 6600 Chicago, IL 60606 312-258-5701 mhanahan@schiffhardin.com Schiff Hardin LLP. More information Frequently Asked Questions
West Virginia Offices of the Insurance Commissioner Workers Compensation Carrier Forum Frequently Asked Questions 1) When can workers compensation carriers begin submitting filings with West Virginia s More information Project Insurance: Benefits and Cautions
Minimize Risk- Maximize Performance BACKGROUND Project Insurance: Benefits and Cautions Timothy J Corbett Project insurance has evolved and continues to change based on market needs, conditions and insurance More information 59-1.2 Purpose and intent of rule. 59-1.3 Scope and application. 59-1.5 Employer's Duties and Responsibilities
Skip to Content Skip to Navigation Safety and Health New York State Department of Labor(http://www.labor.ny.gov) Worker's Comp - Regulation Part 59 PART 59 WORKPLACE SAFETY AND LOSS PREVENTION PROGRAM More information Potential OEM Warranty & Maintenance Issues with Technical Assets after an Environmental Impact Event. December 15, 2010. By:
Potential OEM Warranty & Maintenance Issues with Technical Assets after an Environmental Impact Event December 15, 2010 By: Gary S. Salzman, Esq. Richard A. Rodgers, Esq. GRAYROBINSON, P.A. ATTORNEYS AND More information CONSTRUCTION RISK MANAGEMENT. TABLE of CONTENTS:
CONSTRUCTION RISK MANAGEMENT TABLE of CONTENTS: 1. Introduction 2 2. Project Start Up Risk Exposure Analysis 3 3. Insurance 5 4. Additional Advice 8 5. Bonding 9 6. Subcontractor Default Insurance 11 1 More information Samantha Ip Clark Wilson LLP tel. 604.643.3172 ssi@cwilson.com D/RJR/682791.1
by Samantha Ip Clark Wilson LLP tel. 604.643.3172 ssi@cwilson.com D/RJR/682791.1 TABLE OF CONTENTS A. INTRODUCTION...1 B. GENERAL INFORMATION ON THE TYPES OF LIABILITY INSURANCE...1 1. GENERAL LIABILITY More information Potential Risks and Legal Issues Associated With Technical Assets after an Environmental Impact Event. November 17, 2010. By:
Potential Risks and Legal Issues Associated With Technical Assets after an Environmental Impact Event November 17, 2010 By: Benjamin W. Newman, Esq. Gary S. Salzman, Esq. GRAYROBINSON, P.A. ATTORNEYS AND More information LABOR AND WORKERS COMPENSATION GROUP SELF-INSURANCE
TITLE 11 CHAPTER 4 PART 9 LABOR AND WORKERS COMPENSATION WORKERS COMPENSATION GROUP SELF-INSURANCE 11.4.9.1 ISSUING AGENCY: Workers Compensation Administration. [8/1/96; 11.4.9.1 NMAC - Rn, 11 NMAC 4.9.1, More information SOLE PROPRIETORS UNDER THE WISCONSIN WORKER S COMPENSATION ACT
SOLE PROPRIETORS UNDER THE WISCONSIN WORKER S COMPENSATION ACT Department of Workforce Development Worker s Compensation Division Bureau of Insurance Programs 201 E. Washington Ave., Rm. C100 P.O. Box More information The Basics: Who Is an Additional Insured?
Coverage Issues Certificates of insurance are not a foolproof way to ensure that you have the additional insured coverage you need. Here s what to ask for as proof of appropriate coverage. Certificates More information OWNER-CONTROLLED INSURANCE PROGRAM
PART 1 GENERAL OWNER-CONTROLLED INSURANCE PROGRAM 1.01 INTRODUCTION A. The Water Authority has implemented an Owner-Controlled Insurance Program for its Emergency Storage Project. In an OCIP, the construction More information Michigan s HR Optimization Project--NASCIO Case Study
Executive Summary Michigan s Human Resource (HR) Optimization Project was an interdepartmental initiative to increase the effectiveness and efficiency of statewide HR services delivery, by building upon More information Note: It is suggested that you examine your current Policies and contact your Insurance Broker before answering the following questions.
FORM 1 Page 1 of 2 INSURANCE COST INFORMATION WORKSHEET All Contractors, Subcontractors, and Sub subcontractors of every tier, are required to complete this worksheet and submit as part of your bid. Note: More information III. The contractor s status pursuant to the contract shall be that of an independent contractor and not an employee of the University.
MONTCLAIR STATE UNIVERSITY STANDARD CONTRACT TERMS AND CONDITIONS I. The contractor certifies that it understands and agrees that the following terms and conditions (collectively the "University s Standard More information General Terms of Public Procurement in Service Contracts JYSE 2014 SERVICES
General Terms of Public Procurement in Service Contracts January 2015 Contents Introduction...3 Issues to be observed in applying...5 General Terms of Public Procurement in Service Contracts ()...9 1 Definitions...9 More information Application of EEO Record-Keeping and Affirmative Action Requirements to Temporary Employees
June 17, 2013 By Stephen C. Dwyer General Counsel 703-253-2037 sdwyer@americanstaffing.net Valerie J. Hoffman Partner, Seyfarth Shaw LLP 312-460-5870 vhoffman@seyfarth.com Application of EEO Affirmative More information STATE OF NORTH CAROLINA
STATE OF NORTH CAROLINA PERFORMANCE AUDIT NORTH CAROLINA INDUSTRIAL COMMISSION WORKERS COMPENSATION PROGRAM FEBRUARY 2013 OFFICE OF THE STATE AUDITOR BETH A. WOOD, CPA STATE AUDITOR PERFORMANCE AUDIT NORTH More information SUMMARY OF CHANGES COMMERCIAL ARBITRATION RULES
SUMMARY OF CHANGES COMMERCIAL ARBITRATION RULES Amended and Effective October 1, 2013 SIGNIFICANT CHANGES: 1. Mediation R-9. Mediation: Mediation is increasingly relied upon and is an accepted part of More information This bill creates the following section of the Florida Statutes: 627.4138
BILL: SB 810 The Florida Senate BILL ANALYSIS AND FISCAL IMPACT STATEMENT (This document is based on the provisions contained in the legislation as of the latest date listed below.) Prepared By: The Professional More information OCIP III Insurance Procedures and Enrollment Manual
Owner Controlled Insurance Program OCIP III Insurance Procedures and Enrollment Manual This Manual is a Contract Document 1 TABLE OF CONTENTS Section 1 Section 2 Section 3 Section 4 Section 5 Section 6 More information COMMENTS OF THE INTERMODAL ASSOCIATION OF NORTH AMERICA
Chairman Frank J. Sonzala Pressure Systems International, Inc. INTERMODAL ASSOCIATION OF NORTH AMERICA President & CEO Joanne F. Casey DEPARTMENT OF TRANSPORTATION Federal Motor Carrier Safety Administration More information Senate Bill No. 2 CHAPTER 673
Senate Bill No. 2 CHAPTER 673 An act to amend Section 6254 of the Government Code, to add Article 3.11 (commencing with Section 1357.20) to Chapter 2.2 of Division 2 of the Health and Safety Code, to add More information Understanding CIPs, Builder s Risk, and Inland Marine Insurance Policies September 9, 2015 Presented By: Katherine J. Henry Connor M.
Understanding CIPs, Builder s Risk, and Inland Marine Insurance Policies September 9, 2015 Presented By: Katherine J. Henry Connor M. Blair babc.com ALABAMA I DISTRICT OF COLUMBIA I FLORIDA I MISSISSIPPI More information SECURING AND ENHANCING INSURANCE COMPANY INVOLVEMENT IN THE MEDIATION OF CONSTRUCTION CLAIMS. Lawrence M. Watson, Jr.
SECURING AND ENHANCING INSURANCE COMPANY INVOLVEMENT IN THE MEDIATION OF CONSTRUCTION CLAIMS Lawrence M. Watson, Jr. INTRODUCTION Without question, active and engaged involvement by relevant insurance More information WORKERS COMPENSATION SUBROGATION AND THIRD PARTY SETTLEMENTS. B. Industrial Revolution and Workers Compensation Statutes
I. HISTORICAL BACKGROUND A. Common Law WORKERS COMPENSATION SUBROGATION AND THIRD PARTY SETTLEMENTS Before the advent of workers compensation statutes, the only protection afforded to victims of work place More information North Hollywood Mixed-Use Redevelopment Project. Community Benefits Program
North Hollywood Mixed-Use Redevelopment Project SECTION I. PURPOSE The purpose of the for the North Hollywood Redevelopment Mixed- Use Project is to provide for a concerted and coordinated effort on the More information Construction Industry Workers Compensation Coverage Act. Approved by the NCOIL Executive Committee on November 22, 2009.
Construction Industry Workers Compensation Coverage Act Approved by the NCOIL Executive Committee on November 22, 2009. Table of Contents Page Numbers Section 1. Summary (1) Section 2. Definitions (1) More information CITY OF ALBANY, PERB Case No. Employer, A2010-498
STATE OF NEW YORK PUBLIC EMPLOYMENT RELATIONS BOARD In the Matter of the Arbitration Between CITY OF ALBANY, PERB Case No. Employer, A2010-498 and ALBANY PERMANENT PROFESSIONAL FIREFIGHTERS ASSOCIATION, More information 2011 Health Insurance Trend Driver Survey
Consulting Health & Benefits 2011 Health Insurance Trend Driver Survey 2011 Health Insurance Trend Driver Survey Contents 2 Introduction Comparison to Other Surveys About the Survey 6 9 Trend and Premium More information The Benefits of Mandatory Distributions
The Benefits of Mandatory Distributions A WHITE PAPER BY FRED REISH AND BRUCE ASHTON C. Frederick Reish (310) 203-4047 Fred.Reish@dbr.com www.drinkerbiddle.com/freish Bruce L. Ashton (310) 203-4048 Bruce.Ashton@dbr.com More information APPLICATION FOR COMPREHENSIVE LIABILITY INSURANCE - RAILROADS
STEADFAST INSURANCE COMPANY APPLICATION FOR COMPREHENSIVE LIABILITY INSURANCE - RAILROADS THE COMPLETION OF AND SUBMISSION TO THE STEADFAST INSURANCE COMPANY OF THIS APPLICATION DOES NOT CONSTITUTE A BINDER More information 2016 © DocPlayer.net Privacy Policy | Terms of Service | Feedback