Source: http://www.goldenlaneestate.org/forum/topics/bernard-morgan-house-construction-liaison-meeting-february
Timestamp: 2019-06-26 10:30:09
Document Index: 40195706

Matched Legal Cases: ['art 1', 'art 4', 'art 1', 'art 2', 'art 3', 'art 4']

Bernard Morgan House Construction Liaison Meeting - February - goldenlaneestate.org
David Ish-Horowicz posted a discussion
Chair theft from Stanley Cohen House
Golden Baggers Social Sunday - invitation to Exhibition at Sir Ralph Perring Centre
July 7, 2019 from 11am to 3pm
Pot Plants on Golden Lane Estate at Golden Lane Community Centre
July 2, 2019 from 2pm to 7pm
A blog post by Paul Lincoln was featured
Printmakers show comes to Golden Lane Estate and celebrates both Golden Lane and 'the protein man'
Bernard Morgan House Construction Liaison Meeting - February
Posted by GLE Website Comms Team on February 21, 2018 at 17:51 in BERNARD MORGAN HOUSE
Held on Tuesday 20 February 6.30 pm in the Sir Ralph Perring Centre.
Click here to read summary from January meeting
Click her to view Agenda
Click here to see pdf of presentation from Greater London Demolition
SITE ACCESS AND CONSTRUCTION TRAFFIC MANAGEMENT
Eoin Gormley from construction company, McAleer and Rushe introduced the company and discussed the changes that they hoped to make to the Construction Management Plan (CMP) which is currently available for comment on the City of London planning portal particularly in terms of site access and traffic management.
The CMP currently offers the following plans for the two phases of substructure and superstructure:
Part 1, p16 - outlines site access / egress during substructure which mirrors the plans used by GLD
Part 4, p3 - outlines site access / egress post substructure during main construction.
Although the plans show circulation via Brackley Street, Viscount Street and onto Fann Street, at the Liaison Group meeting alternative plans were put forward. Apparently City Corporation has agreed to site access from Aldersgate Street with marshals operating the emergency gates. Fann Street will be closed to traffic other than construction traffic from the emergency gates to Golden Lane, with only a cycle route. The section of Fann Street from Aldersgate Street to the emergency gates will be disrupted with wagons waiting to unload parking in the street and probably blocking the ramp into Golden Lane Estate.
Residents and neighbours attending the meeting expressed deep concern about the proposed changes, particularly from a safeguarding perspective - for residents of Tudor Roase Court, the nurser, cyclists nd pedestrians.
Although these are potentially not the final plans it is worth submitting an objection if you are unhappy with the plans to close part of Fann Street to use as site access point during main construction. You can do this via the planning portal or email catherine.linford@cityoflondon.gov.uk
Printed copy of the documents should be available for viewing in the Estate Office. You can also download below or from the planning portal.
18/00065/MDC | Construction Management Plan (CMP), prepared by McAleer and Rushe
Part 1; Part 2 ; Part 3 ; Part 4
Cover letter - discharge of conditions
Next meeting is on Tuesday 20 March at 6.30pm.
You can sign up for notifications here construction@cascadepr.co.uk or call 08081 686 677