Source: http://docplayer.net/1175939-Management-of-construction-risk-through-contractor-s-all-risk-insurance-policy-a-south-africa-case-study.html
Timestamp: 2016-12-06 20:12:05
Document Index: 764059470

Matched Legal Cases: ['art 1', 'art 2', 'art 2', 'art 1', 'art 1', 'ART 4']

⭐MANAGEMENT OF CONSTRUCTION RISK THROUGH CONTRACTOR S ALL RISK INSURANCE POLICY A SOUTH AFRICA CASE STUDY
MANAGEMENT OF CONSTRUCTION RISK THROUGH CONTRACTOR S ALL RISK INSURANCE POLICY A SOUTH AFRICA CASE STUDY
Download "MANAGEMENT OF CONSTRUCTION RISK THROUGH CONTRACTOR S ALL RISK INSURANCE POLICY A SOUTH AFRICA CASE STUDY"
1 5 th International/11 th Construction Specialty Conference 5 e International/11 e Conférence spécialisée sur la construction Vancouver, British Columbia June 8 to June 10, 2015 / 8 juin au 10 juin 2015 MANAGEMENT OF CONSTRUCTION RISK THROUGH CONTRACTOR S ALL RISK INSURANCE POLICY A SOUTH AFRICA CASE STUDY Suwisai Musundire 1,2 and Clinton Aigbavboa 1 1 Department of Construction Management & Quantity Surveying, University of Johannesburg, Johannesburg, South Africa 2 Abstract: Contractors All Risks (CAR) is a special insurance cover, which insurances those losses not covered by an excluded peril in a construction contract. The benefit to the insured under this type of policy is that the burden is shifted to the insurer who, to resist the claim, is required to show that the cause of the loss falls within an exclusion. The objective of the current research is to study the efficency of CAR in mitigating construction risk and to determine the factors which affect the use of CAR insurance policy in South Africa. The data for the study were derived from both primary and secondary sources. The primary data was obtained through the survey method, while the secondary data was derived from the review of literature. The primary data for the study was collected through a structured questionnaire survey distributed to a sample of 67 contracting firms who had taken CAR insurance and are curently using CAR in mitigating construction risk and 6 insurance companys who insure contractors under this policy. Findings from the study revealed that CAR Effectively covers work in progress, CAR protects the contractor s interest effectively, CAR policy also protect the client s interests effectively and that CAR assist the contractor in risk management by recognising potential risks and reducing the probability of such risks. Whilst the factors which affect the use of CAR insurance policy in the South Africa construction industry include: stipulation of the adopted conditions of standard construction contract, client s requirement, cost and contractor s own interest. The study adds to the body of knowledge on the use of CAR in the management of construction risk in the South Africa construction industry. 1 INTRODUCTION Risk is inherent in any business venture, much more to the construction industry. Vital organizational resources are invested in business opportunities in the hope of obtaining a favourable financial return (Liu, Li & Lin, 2007). Risk lies in the possibility that such a return might not be realized; hence, risk management is crucial in a project. The rapid growth of the construction sector in South Africa since the end of the apartheid era and with the hosting of the 2010 FIFA world cup, brought new challenges due to the risks involved in design and production. South Africa construction enterprises are experiencing significant developments and structural reforms. South Africa construction companies are mostly privately and publicly owned whose risks, losses and profits are undertaken by the individuals and the enterprise managing directors. The changing business environment in the South Africa construction industry requires all contractors to manage risks adequately thus protecting the client s from any form of loss2 According to Hertz and Thomas (1983), construction risk refers to a variety of situations involving many unknown, unexpected, frequently undesirable and often unpredictable factors. While, Perry and Hayes (1985) also referred to risk as an uncertain event or condition that, if it occurs, has a positive or negative effect on a project objective. Likewise, Jaffari (2001), asserted that risk is the exposure to loss, gain, or the probability of occurrence of loss/gain multiplied by its respective magnitude, whilst Abbasi et al. (2005) considered risk by the possibility of loss, injury, disadvantage or destruction from a given task. On the other hand, Berk and Kartal (2012) described risk as the potential for unexpected consequences of an activity. Construction risk management is widely recognized as one of the most important procedures and capability areas in the field of project management according to Tadayon et al (2012). Because construction projects are unique and dynamic, the construction operation involves numerous uncertainties, multiple intricacies, varies techniques, and divergent environments with uncertainties. Hence, recognising and managing the potential risk factors, which can considerably differ from project to project depending on several conditions, plays a crucial role in enhancing the performance and accomplishing the successful delivery of the enterprise. Construction risk management has been the subject of numerous research studies. One of the earliest attempts to study construction risks and systematically identify their sources can be credited to the work of Chapman and Cooper (1983), whose study presented the risk engineering approach, which incorporated different techniques and tools, such as PERT, decision trees, and probability distributions. Liu et al. (2003) inform that managing risk involves creating awareness of uncertainty, qualifying the risks, managing the controllable risks, and minimizing the impact of uncontrollable risks by risk allocation. The ineffective implementations of risk management are often caused by (Liu et al., 2007): a lack of formalized risk management procedures, including risk identification, analysis and control (Tah and Carr, 2001); a lack of continuity of risk management in the different stages in the project life cycle, including conceive, design, plan, allocate, execute, deliver, review and support; poor integration between risk management and other key processes, including design, estimating, planning, production, logistics, cost analysis, manufacturing, quality assurance, reliability, schedule analysis, support (e.g. maintainability), and test and evaluation; and a lack of interaction among different parties, including clients, contractors, Insurers, and suppliers. Construction risk management mechanism and procedures are not new to the South Africa construction industry. One of the major methods of mitigating against construction risk in South Africa, include risk transfer. Transferring risk is normally through subcontracting, insurance and modifying contract conditions. Out of these, insurance is one of the commonly used risk transferring methods in the construction industry. Hence, the contractor s all risk insurance policy is a major risk mitigating tool in the South Africa construction industry. Hence, Odenyika (1999) observed that the insurance is one of the main methods of construction risk transfer in the construction industry. Also, Perera et al. (2008) scholar work also revealed that in the Sri Lankan construction industry risk is managed through insurance. Risk if, not managed properly, impacts negatively on the construction industry, hence the need to assess the efficiency of the generic solutions for risk management such as insurance. Therefore, the objective of this study is to assess the efficiency of CAR in mitigating construction risk and to determine the factors which affect the use of CAR insurance policy in the South Africa construction industry. The next section of the study discusses the subject matter of the research and thereafter, the methodology used for the study is presented before the presentation of the research findings, and thereafter, some conclusion and recommendation are made3 2 CONTRACTOR S ALL RISK INSURANCE Contractors All Risks (CAR) insurance is an all-inclusive insurance cover used in construction contracts. CAR is a short term insurance policy, which insures the works in a construction contract. The first CAR policy is said to have been issued in 1929 to cover the construction of the Lambeth Bridge across the Thames in London. Further to that, a special policy was created in Germany in 1934, but the real development of the policy took place with economic recovery and the construction boom after the Second World War (Wassmer, 1998). In South Africa, the Contractors All Risk policy is also often referred to as the Builder s risk or the Course of construction policy. There are broadly two types of construction risks insurance. The first covers damage to property, such as damage to buildings and other structures being constructed or to the existing building in which the construction is being carried out (Dunning, 2009). The second type of CAR covers liability for third party claims for injury and death or damage to third party property. Modern forms of contractors all risks policies in the South Africa construction industry covers both. CAR s basic principle is that the insurance covers those losses not covered by an excluded peril. The Contractor s All Risks Insurance is specially designed to cover engineering projects involving both constructions of the building and other civil engineering works that are being carried out. CAR insurance provides coverage against any unforeseen and sudden physical loss or damage from any cause, other than those specifically excluded. Newman (2010) explains that the main characteristic of the CAR policy is that unlike other insurance policies, the CAR clause is not limited by reference to specified perils; in other words, everything is covered unless it is excluded, expressly or by implication. CAR policy is usually combined with (but must be distinguished from) Public liabilities or Third party liabilities policies in the South African setting. CAR is designed to provide cover for all the parties involved in a construction project, hence, the policy is usually acquired in the joint names of the Client or the Principal agent and the Contractor. Other interested parties, such as funders, often ask to be added as a joint name. According to Dunning (2009), the theory is that if damage occurs to the insured property then, regardless of fault, insurance funds will be available to allow for reinstatement. The effect of joint names insurance is that each party has its own rights under the policy and can therefore claim against the insurer. Each insured should comply with the duties of disclosure and notification. However, insurer has no right of subrogation against the other insured party, which means that the insurer is not able to recover sums paid to one co-insured under the policy by pursuing a subrogated action in the name of the other insured (Bunni, 1986; Flanagan & Norman, 1993; Dunning, 2009). The CAR insurance has a standard format regarding cover although different insurance companies may have different special wordings to suit their clients. Some significant features and benefits of the Policy include: Covers permanent and temporary works being carried out. Covers contractors tools, plant, equipment (including spare parts), site huts and scaffolding. Covers cost of recovery of property that is immobilised or embedded in soft ground providing it is not due to mechanical or electrical failure of the property. Covers materials in transit to or from or, held in storage at contract site. Policy provides cover as standard in Great Britain. Republic of Ireland, Northern Ireland, Isle of Man, and the Channel Islands. Covers the cost of professional fees incurred during the reinstatement of property. Unlimited cover for the cost of debris removal. Cover applies during any maintenance periods specified in contract. Cover for the cost of rewriting plans and specifications (this is project specific). Provides cover (to a specified limit per employee) for the loss of employees tools and effects. Contents cover (to a specified limit) for loss and damage to contents of show houses. Optional extension to cover continual hiring in fees. The CAR insurance not only transfer risks, it is also assist the contractor in risk management by recognizing potential risks and assist in the reduction of the probability of such risks. Hence, Flanagan and Norman (1993) state that the readiness of the insurer to write an insurance coverage reflects favorably on the insured s efforts at risk prevention. According to McNamee, (1999) risk management 192-34 practice of the past largely focused on hazard insurance and probable loss. But today it focuses on the broad issues of general management. Among the insurance covers used in construction, Contractors All Risk (CAR) policy has been accepted worldwide as a comprehensive cover by which all the material damages and third party damages are covered (Perera et al., 2008). The CAR policy used in South Africa is almost the same as that of other countries. The next section of the research discusses the methodology used in conducting the research. 3 METHODOLOGY The data used in this study were derived from both primary and secondary sources. The primary data was obtained through the questionnaire survey method, while the secondary data was derived from the review of literature and archival records. The primary data was obtained through the use of a structured questionnaire aimed at 67 contractors, construction professional and insurance companies in Johannesburg to meet the research objectives. The construction professionals and contractors were randomly selected amongst their peers. Whilst the insurance companies that are known for undertaking CAR were surveyed. Survey participants included contractors, architects, quantity surveyors, civil engineers, construction and project managers who have experience in the use of CAR policy. A list of construction professional who works within the greater Johannesburg Metropolitan Municipality was obtained from the respective professional council and the Council for the Built Environment- the watchdog of professionals in the country via the various professional councils; whilst the list of contractors was obtained from the Construction Industry Development Board, the entity responsible for the registering of contractors in the country. This approach concurs with the work of Swan & Khalfan (2007) who advise that the inclusion of all construction professionals and contractors, is essential for successful project delivery- which applies to the current study. Random sampling was used to select the professionals and the contractors from the obtained list. According to Kombo and Tromp (2006) random sampling is the probability whereby people, place or things are randomly selected. From the list of construction professionals and contractors, 60 were randomly selected. This yardstick was considered vital for the survey in order to have a true assessment of the efficiency of CAR in mitigating construction risk and likewise to determine the factors which affect the use of CAR insurance policy in the South Africa construction industry. Because all professionals as contained on the list had an equal chance to be drawn and participate in the survey. Out of the 60 questionnaires sent out, 51 were received back representing 85.0% response rate. This was considered satisfactory for the analysis based on the assertion by Moser and Kalton (1971), that the result of a survey could be considered as biased and of little value if the return rate was lower than 30% to 40%. Because the sample size for this study was relatively small, all groups of respondents were combined together in the analysis in order to obtain significant results. The data were analysed by calculating frequencies and the mean item score (MIS) of the rated factors. Although the empirical study is based on a relatively small sample of 51 construction professionals and contractors, the findings provide an insight into the general perception of the efficiency of CAR in mitigating construction risk and likewise the factors which affect the use of CAR insurance policy in the South Africa construction industry. The calculation of the MIS is explained in the next section. The research was conducted between the months of July to October, The questionnaire was designed based on the information gathered during the literature review and does not form part of an existing survey instrument. 3.1 Mean Item Score (MIS) A five point Likert scale was used to determine the efficiency of CAR in mitigating construction risk and likewise the factors which affect the use of CAR insurance policy in the South Africa construction industry with regards to the identified factors from the extant review of literature. The adopted scale was as follows: (1) = Strongly disagree; (2) = Disagree; (3) = Neutral; (4) = Agree; and (5) = Strongly agree. The five-point Likert scale scores were transformed to an MIS for each of the identified factors as scored by the respondents. The indices were then used to determine the rank of each item. These rankings made it possible to cross compare the relative importance of the items as perceived by the respondents. The computation of the MIS was calculated from the total of all weighted responses and then relating it to the 192-45 total responses on a particular aspect. This was based on the principle that respondents scores on all the selected criteria, considered together, are the empirically determined indices of relative importance. The index of MIS of a particular factor is the sum of the respondents actual scores (on the 5-point scale) given by all the respondents as a proportion of the sum of all maximum possible scores on the 5-point scale that all the respondents could give to that criterion. Weighting were assigned to each responses ranging from one to five for the responses of strongly disagree to strongly agree. This is expressed mathematically in Equation 1.0. The relative index for each item was calculated for each item as follows, after Lim and Alum (1995): MIS = 1n 1 + 2n 2 + 3n 3 +4n 4 +5n 5 Equation 1.0 N Where; n1 = Number of respondents for strongly disagree; n2 = Number of respondents for disagree; n3 = Number of respondents for neutral; n4 = Number of respondents for agree; n5 = Number of respondents for strongly agree; N = Total number of respondents. Following the mathematical computations, the criteria were then ranked in descending order of their relative importance index (from the highest to the lowest). The next section of the article presents the findings of the survey and some discussion. 4 FINDINGS AND DISCUSSION 4.1 Efficiency of the CAR policy- The Insured s perspective Based on the ranking (R) of the weighted averages, the mean item scores (MIS) for the listed perception of the efficiency of CAR in mitigating construction risk in the South Africa construction industry were identified (Table 1). The survey findings revealed the six list factors were all significant. The most important efficiency of the use of CAR in the industry were that: CAR policy protect the client s interests effectively (MIS=3.80; SD=0.71; R=1); CAR policy protect the contractor s interest effectively (MIS=3.71; SD=0.90; R=2); and that CAR assist the contractor in risk management by recognising potential risks and reducing the probability of such risks (MIS=3.68; SD=0.91; R=3) as shown in Table 1. Table 1: Contractors and Professional perspective on the efficiency of CAR USE OF CAR RANK MIS SD Contractor s all risk policy protect the client s interests effectively Contractor s all risk policy protect the contractor s interest effectively CAR assist the contractor in risk management by recognising potential risks and reducing the probability of such risks CAR covers liability for the third parties CAR effectively covers work in progress CAR serves the procurement needs by covering material related risks Whilst the two least rated usage of CAR as shown in Table 1 are that CAR effectively covers work in progress (MIS=3.46; SD=1.04; R=5) and that CAR serves the procurement needs by covering material related risks (MIS=3.20; SD=1.13; R=6). 4.2 Factor affecting the use of the CAR policy Furthermore, when the perspective of the Insurer s was solicited on the factors which affect the efficiency of CAR, result emanating from the questionnaire analysis revealed that the most significant factors were 192-56 (Table 2): lack of background of construction (MIS=4.33; SD=0.78; R=1); lack of risk management knowledge and expertise in managing or administering CAR (MIS=4.25; SD=0.87; R=2); lack of understanding of contractor s/ construction risk (MIS=4.17; SD=1.11; R=3) and lack of risk assessment (extend to known) (MIS=4.08; SD=0.74; R=4). Table 2: Factors affecting efficiency of CAR - insurer s perspective Factors influencing the use of CAR Rank MIS SD Lack of background understanding of construction works Lack of risk management knowledge and expertise in managing or administering CAR Lack of understanding of contractor s/ construction risk Lack of risk assessment (extend to known) Construction projects are too vulnerable to loss Lack of qualification to undertake construction project risks It is a one chance business since construction insurance is a once off policy with no renewal applicable like property which is issued every year. Complex risks which are often inter-related Too many insured parties, (client, principal, main contractor, third party although for the project only) Difficulty for the insurer to design an insurance policy The least rated factors related to: too many insured parties, (client, principal, main contractor, third party although for the project only) (MIS=2.83; SD=1.03; R=9) and difficulty for the insurer to design an insurance policy (MIS=2.45; SD=1.03; R=10). Table 3: Contractors / construction professional perspective of factors affecting the use of CAR policy Factors influencing the use of CAR Rank MIS SD Client s requirement Construction industry environment Conditions of standard construction contract Knowledge and experience Government policy Contractor s own interest Cost Also, when the factors which affect the use of the CAR policy was assessed from the contractors and design professional perspectives, it was found that the following statements as shown in Table 3 were scored higher: client s requirement (MIS=4.07; SD=0.96; R=1); construction industry environment (MIS=4.00; SD=0.88; R=2); conditions of standard construction contract in use for the project (MIS=3.87; SD=0.92; R=3) and knowledge and experience of the contractors / professionals (MIS=3.77; SD=0.80; R=4). However, the findings further revealed that the contractor s own interest and cost were not factors that affect the usage of CAR in the construction industry. Findings from the study concurs with the work of Perera et al. (2008) which was based on the Sri Lanka construction industry; which revealed that the client s requirement is the most significant motivation for the 192-67 use of the CAR policy as opposed to the contractor s own interest. Also, the contractor s own interest was rated low which may have a bearing to the fact that contractors are not paying attention to the two concepts as theorised Flanagan and Norman (1993) which informed that contractors should not have a mentality of All Goes According to plan but must consider What happens IF in order to trigger their personal interest in obtaining the CAR insurance. The findings for the study was further supported by Liu et al. (2007) who inform that Chinese contractors do not use insurance because of the high influence of the environment which the Chinese government has caused contractors not to have a realistic attitude towards risk. 5 CONCLUSION The study investigated the efficiency of CAR in mitigating construction risk and likewise the factors which affect the use of CAR insurance policy in the South Africa construction. This study identified the efficiency of the use of CAR and likewise the factors which affects it usage in the industry. The most critical efficiency of CAR s were identified to be that CAR policy protect the client s interests effectively; CAR policy protect the contractor s interest effectively; and that CAR assist the contractor in risk management by recognising potential risks and reducing the probability of such risks. Furthermore, the study found that the insurer s factors which affect CAR s usage in the industry as: lack of background of construction; lack of risk management knowledge and expertise in managing or administering CAR; lack of understanding of contractor s/ construction risk and lack of risk assessment (extend to known). The study also identified the contractor s and design professionals factors which affect the usage of CAR as: adherence to client s requirement; construction industry environment; conditions of standard construction contract in use for the project and knowledge and experience of the contractors / professionals. The study concludes that there are a number of usefulness in the use of the CAR insurance in mitigating against construction risk in the South Africa construction industry. These usage have the potentials to greatly reduce risk to all parties to the construction projects in South Africa; and when properly implemented, it will give the industry an advantage to meaningful enhance profitability, productivity, compatibility and delivery of construction jobs which will boost the South Africa national economic growth and strength and performance of the construction industry. Hence, it is therefore recommended in order to increase the efficiency of use of CAR insurance, insurance companies should investigate the site in order to assess the risk and before computing the premium. Also, the contractors need to maintain a good records of accidents throughout the project to enable me see the need to protect their own interest. Also, insurance companies and contractors should maintain a cordial relationship by means of active communication especially with underwriters, loss adjusters, which will assist in knowledge sharing that will be mutually exclusive in the formation of the policy and that contractors should implement maximum safety measures as a priority especially if it can be foreseen as a potential risk of damage. References Abbasi, G., Abdel-Jaber, M., and Abu-Khadejeh, A Risk Analysis for the Major Factors Affecting the Construction Industry in Jordan. Emirates Journal for Engineering Research, 10(1): Berk, C. and Kartal, C Determining Major Risk Factors in Construction Projects from the View Point of Life Cycle and Stakeholder. International Journal of Business and Management Studies, 4(2): Bunni, N.G Construction Insurance, Elsevier Applied Science, Essex. Chapman, C, and Cooper, D Risk Engineering: Basic Controlled Interval and Memory Models. Journal of the Operational Research Society, 34(1): Dunning, A What is contractors' All Risks Insurance? Available online: (Accessed 14 February, 2015) Flanagan, R. & Norman, G Risk Management and Construction, Blackwell Science, Oxford. Hertz, D. and Thomas, H Risk Analysis and its Application. John Wiley and Sons, Inc., NY, USA. Jaafari, A Management of Risks, Uncertainties and Opportunities on Projects: Time for a Fundamental Shift. International Journal of Project Management, 19(2): Kombo, D.K. and Tromp, D.L.A Proposal and Thesis Writing: An Introduction, Nairobi, Kenya: Paulines Publications for Africa8 Lim, E. C. and Alum, J Construction productivity: Issues encountered by contractors in Singapore, International Journal of Project Management, 13(1): Liu, J., Flanagan, R. and Li, Z Why does China need risk management in its construction Industry? Proceedings of the Nineteenth Annual Conference of the Association of Researchers in Construction Management, University of Brighton, Brighton. Liu, J., Li, B., and Lin, V.N Key issues and challenges of risk management and insurance in China s construction industry. Industrial Management & Data Systems, 107(3): Odeyinka, H. A An evaluation of the use of insurance in managing construction risk. Construction Management and Economics, 18(5): Perera, B., Dhanasinghe, I., and Rameezdeen, R Risk Management in Road Construction: The Case of Sri Lanka. International Journal of Strategic Property Management, 13(2): Perry, J. and Hayes, R Risk and its Management in Construction Projects. Proceedings of the Institution of Civil Engineering, Part 1 (78): Swan, W. and Khalfan, M.M.A Mutual objective setting for partnering projects in the public sector. Engineering, Construction and Architectural Management, 14(2): Tah, J. and Carr, V A Proposal for Construction Project Risk Assessment using Fuzzy Logic. Construction Management and Economics, 18(4): Tadayon, M., Jaafar, M., and Nasri, E An Assessment of Risk Identification in Large Construction Projects in Iran. Journal of Construction in Developing Countries, 17(Supp. 1): Wassmer, L Contractors All Risks insurance, Swiss Reinsurance Company: Zurich 192-8 Similar documents
6758_WLI354NZ_POL.qxd 17/8/04 8:49 Page 1 VENTURE PLUS Summary of Cover A business insurance package available for self employed persons and small businesses (including limited companies) with up to 5 More information An insurance package suitable for small to medium sized businesses in the construction industry with a:-
Contractors Choice Summary of Cover An insurance package suitable for small to medium sized businesses in the construction industry with a:- Turnover up to 1.5m at new business and 2m at renewal Maximum More information Use of insurance in managing construction risks: Evaluation of Contractors All Risks( CAR) insurance policy
Use of insurance in managing construction risks: Evaluation of Contractors All Risks( CAR) insurance policy B.A.K.S. Perera, R.M.C.K. Rathnayake, R Rameezdeen Abstract Contractors All Risks (CAR) insurance More information At minimum, Project Co will be required to ensure the following insurance coverage in relation to the D&C Phase:
Schedule 9 - Insurance Part A - D&C Phase insurance requirements Project Co will be required to effect or cause to be effected such appropriate insurances during the D&C Phase in accordance with Clause More information MAIN CIVIL WORKS CONTRACT SCHEDULE 13 INSURANCE TABLE OF CONTENTS
MAIN CIVIL WORKS CONTRACT SCHEDULE 13 INSURANCE TABLE OF CONTENTS 1 INTERPRETATION... 1 1.1 Definitions... 1 2 CONTRACTOR PROVIDED INSURANCE COVERAGE... 1 3 BC HYDRO PROVIDED INSURANCE COVERAGE... 2 4 More information ROLE OF INSURANCE IN CONSTRUCTION AND INFRASTRUCTURE PROJECTS
INTERNATIONAL JOURNAL OF CIVIL ENGINEERING AND TECHNOLOGY (IJCIET) Proceedings of the International Conference on Emerging Trends in Engineering and Management (ICETEM14) ISSN 0976 6308 (Print) ISSN 0976 More information Contractors. Policy Summary
Contractors Policy Summary 2 Contractors Policy Summary Contractors Policy Summary Your Tower Insurance Contractors Policy is an annual contract underwritten by Tower Insurance Company Limited which may More information To ensure that this Policy continues to meet your needs you should review and update your cover periodically.
Summary of Cover iprism Tradesman & Contractor Policy This document provides a summary of the cover provided by the iprism Tradesman & Contractor policy. This summary is provided to you for information More information 2 Construction insight Thrive in growth economies: Part 2: Professional indemnity
1 2 Construction insight Thrive in growth economies: Part 2: Professional indemnity Construction Insight Thrive in growth economies Introduction This three part Construction insight series has been produced More information Managing construction procurement risks
RFP Version There are two parts to this Schedule 12: Part A Insurances applicable to the D&C Phase; and Part B Insurances during the O&M Phase. [State Note: The State in its discretion may procure any More information Nominated Subcontractors on International Projects: Approaches to Risk Allocation
Nominated Subcontractors on International Projects: Approaches to Risk Allocation September 5, 2005 (he following outline was used in a presentation to the Overseas Construction Association of Japan, Inc. More information An Assessment of Risk Identification in Large Construction Projects in Iran
Journal of Construction in Developing Countries, Supp. 1, 57 69, 2012 An Assessment of Risk Identification in Large Construction Projects in Iran Mehdi Tadayon 1, Mastura Jaafar 1 and Ehsan Nasri 2 Abstract: More information Contractors All Risks
Allianz Insurance plc Contractors All Risks Product Information This information is for intermediaries only Contractors All Risks Insurance Policy Wherever there is the construction of buildings or civil More information Tradesmen Insurance. Summary of cover
Tradesmen Insurance Summary of cover December 2013 Why choose AXA s Tradesmen Insurance policy? Tailor-made for your business The Tradesmen Insurance is available to self employed people whose business More information Principles of Risk and Insurance. Introduction to the Principles of Risk and Insurance
Principles of Risk and Insurance Introduction to the Principles of Risk and Insurance We are exposed to many situations that many cause a loss (perils). The primary purpose of insurance is to provide economic More information WORKERS COMPENSATION GLOSSARY
WORKERS COMPENSATION GLOSSARY ACCIDENT An unplanned and unexpected event which occurs suddenly and at a definite place resulting in injury and/or damage. ACCIDENT FREQUENCY The rate of the occurrence of More information Public Liability Insurance
Public Liability Insurance Canoeing Ireland provides Public Liability Insurance (also referred to as Third Party Liability Insurance) for individuals registered with Canoeing Ireland against liability More information ACI Presentation January 2014. Owner s Protective Professional Indemnity. Ray Bustamante Managing Director
ACI Presentation January 2014 Owner s Protective Professional Indemnity Ray Bustamante Managing Director I - Financial Risks to Owner from Design Errors on design/bid/build projects Owner implies warranty More information 3. Contract Works Insurance (Public and Products Liability)
Schedule 15A: Insurance Part 1 Required Insurances Sub-part 1 Design and Construction Phase The policies to be taken out by the Contractor, or caused to be taken out by the Major Sub-contractor, and maintained More information Project Risk Management in Oman: A Survey of Risk Practices in the Construction Industry
CIB World Building Congress 2007 549 CIB2007-370 Project Risk Management in Oman: A Survey of Risk Practices in the Construction Industry Dr Tabarak Ballal 1, Dr Taha Elhag 2 and Mr Salim Ambusaidy 3 1 More information R&Q Commercial Risk Services Limited Liability Combined Insurance Summary of Cover
R&Q Commercial Risk Services Limited Liability Combined Insurance Summary of Cover March 2014 Edition Contractors All Risks and Liability Combined Insurance Policy Overview About R&Q This Insurance product More information Samantha Ip Clark Wilson LLP tel. 604.643.3172 ssi@cwilson.com D/RJR/682791.1
by Samantha Ip Clark Wilson LLP tel. 604.643.3172 ssi@cwilson.com D/RJR/682791.1 TABLE OF CONTENTS A. INTRODUCTION...1 B. GENERAL INFORMATION ON THE TYPES OF LIABILITY INSURANCE...1 1. GENERAL LIABILITY More information Guide to Reviewing Contract Documentation
Guide to Reviewing Contract Documentation Introduction In order to help members address the issues associated with the review of contracts The Royal Institute of British Architects (RIBA), in association More information REQUEST FOR QUOTATIONS (THIS IS NOT AN ORDER) 1. REQUEST NO. 2. DATE ISSUED 3. REQUISITION/PURCH. REQUEST NO.
REQUEST FOR QUOTATIONS (THIS IS NOT AN ORDER) 1. REQUEST NO. 2. DATE ISSUED 3. REQUISITION/PURCH. REQUEST NO. DCJM-2015-Q-0006 12-2-2014 5A. ISSUED BY: Department on Disability Services Office of s and More information KEY PERSON INSURANCE
KEY PERSON INSURANCE 1. WHAT IS KEY PERSON INSURANCE?... 2 2. THE NEED FOR KEY PERSON INSURANCE... 2 3. TYPES OF KEY PERSON INSURANCE... 2 3.1 Personal Accident Insurance... 3 3.2 Life Assurance... 3 3.2.1 More information R&Q Commercial Risk Services Limited Contractors All Risks and Liability Combined Insurance Summary of Cover
R&Q Commercial Risk Services Limited Contractors All Risks and Liability Combined Insurance Summary of Cover June 2012 Edition Contractors All Risks and Liability Combined Insurance Policy Overview About More information IMIA Short Paper (Provided by Michael Spencer, Zurich London - June 2008) The Tunnel Code of Practice for Risk Management 5 Years On
IMIA Short Paper (Provided by Michael Spencer, Zurich London - June 2008) The Tunnel Code of Practice for Risk Management 5 Years On The Code of Practice for the Risk Management of Tunnel Works has been More information RISK & INSURANCE IN CONSTRUCTION
RISK & INSURANCE IN CONSTRUCTION 1. Introduction - The need for Construction Insurance 1.1 The construction contract has four significant characteristics that separate it from any other contract. Firstly, More information LEASE CAR POLICY AND PROCEDURE
LEASE CAR POLICY AND PROCEDURE Lease Car Policy & Procedure Page: Page 1 of 16 Recommended by Approved by Executive Management Team Board of Directors Approval date 4 May 2011 Version number 1.4 Review More information AN APPROACH FOR EVALUATING THE SATISFACTION OF A CONSTRUCTION PROJECT TEAM
AN APPROACH FOR EVALUATING THE SATISFACTION OF A CONSTRUCTION PROJECT TEAM Chinyere Nzekwe-Excel 1, Chris Nwagboso, David Proverbs and Panos Georgakis MA115, SEBE, University of Wolverhampton, Wulfruna More information The Tradesmen policy is available for self employed persons and small businesses with up to 8 people and a turnover of 500,000 or less.
TRADESMEN Summary of Cover The Tradesmen policy is available for self employed persons and small businesses with up to 8 people and a turnover of 500,000 or less. Why choose AXA s Tradesmen policy? Tailor-made More information MINNESOTA STATE COLLEGES AND UNIVERSITIES General Insurance Requirements for Contractors & Vendors
Certificate of Liability Insurance, Form ACORD25: Following are the insurance requirements of the State of Minnesota acting through its Board of Trustees of the Minnesota State Colleges and Universities, More information A Background to Insurance, Professional Indemnity & Risk Management for Architects
A Background to Insurance, Professional Indemnity & Risk Management for Architects (Note: Several diagrams in the original are not reproduced here) History Modern living and business activities in general More information RISK MANAGEMENT FOR INFRASTRUCTURE
RISK MANAGEMENT FOR INFRASTRUCTURE CONTENTS 1.0 PURPOSE & SCOPE 2.0 DEFINITIONS 3.0 FLOWCHART 4.0 PROCEDURAL TEXT 5.0 REFERENCES 6.0 ATTACHMENTS This document is the property of Thiess Infraco and all More information SECTION 3 AWARD AND EXECUTION OF CONTRACT
SECTION 3 AWARD AND EXECUTION OF CONTRACT 3.01 CONSIDERATION OF BIDS: After the Proposals are opened and read, the approximate estimated quantity of each item multiplied by the unit price bid for that More information Data controllers and data processors: what the difference is and what the governance implications are
ICO lo : what the difference is and what the governance implications are Data Protection Act Contents Introduction... 3 Overview... 3 Section 1 - What is the difference between a data controller and a More information PROFESSIONAL INDEMNITY INSURANCE SCHEME (AGGREGATED & POOLED LIMIT) FOR SMALL AND MEDIUM SIZE CONSULTANTS
THE INSTITUTION OF ENGINEERS, MALAYSIA (8029-A) MALAYSIAN ASSURANCE ALLIANCE BHD PROFESSIONAL INDEMNITY INSURANCE SCHEME (AGGREGATED & POOLED LIMIT) FOR SMALL AND MEDIUM SIZE CONSULTANTS Background: Whilst More information You should read this Summary of Cover in conjunction with your Policy Schedule and Policy Wording.
Summary of Cover iprism Retail Policy About Your Policy This document provides a summary of the cover provided by the iprism Retail Policy. This summary is provided to you for information purposes only More information GUIDELINES ON VALUATION OF POLICY LIABILITIES OF GENERAL BUSINESS
Guideline No: ID 1/04 Issue Date: 24 August 2004 Last Updated: 3 January 2008 GUIDELINES ON VALUATION OF POLICY LIABILITIES OF GENERAL BUSINESS [Note: These Guidelines should be read in conjunction with More information Co-operative Insurance Motor Legal Expenses and Legal Helpline
Co-operative Insurance Motor Legal Expenses and Legal Helpline Welcome to The Co-operative Insurance Motor Legal Expenses cover, which is included as standard as part of the Van Insurance from The Co-operative More information Airmic review of the supply chain insurance market Review of recent developments in the supply chain insurance market
REPORT Airmic review of the supply chain insurance market Review of recent developments in the supply chain insurance market 1. Executive summary Increasingly complex supply chains, together with greater More information FIXED RECOVERABLE COSTS IN CLINICAL NEGLIGENCE PRE CONSULTATION RESPONSE BY. Action against Medical Accidents
FIXED RECOVERABLE COSTS IN CLINICAL NEGLIGENCE PRE CONSULTATION RESPONSE BY Action against Medical Accidents Questionnaire The Government proposes to introduce fixed recoverable costs for all cases where More information www.startrescue.co.uk 01
INTRODUCTION This policy summary provides key information about the Uninsured Loss Recovery Policy, which you should read. For full terms and conditions of the policy please refer to the policy document More information contractors Policy Summary
contractors Policy Summary 2 Contractors Policy Summary Contractors Policy Summary This is an annually renewable Contractors Annual Insurance underwritten by Royal & Sun Alliance Insurance plc. The information More information The Risk Management strategy sets out the framework that the Council has established.
Derbyshire County Council Management Policy Statement The Authority adopts a proactive approach to Management to achieve Best Value and continuous improvement and is committed to the effective management More information Sri Lanka Accounting Standard -LKAS 11. Construction Contracts
Sri Lanka Accounting Standard -LKAS 11 Construction Contracts -405- Sri Lanka Accounting Standard -LKAS 11 Construction Contracts Sri Lanka Accounting Standard LKAS 11 Construction Contracts is set out More information ICSA Guidance on Protection against Directors and Officers Liabilities Indemnities and Insurance
ICSA Guidance on Protection against Directors and Officers Liabilities Indemnities and Insurance Contents If using online, click on the headings below to go to the related sections. 1. Introduction 2. More information Contract Works and What you need to Know
ACN 002 566 743 Brookvale Insurance Brokers Pty Ltd Contract Works and What you need to Know 1. The Need for Contract Works Insurance The growth of large-scale construction projects has been accompanied More information Construction insurance. Product overview
Construction insurance Product overview Global construction output is forecast to increase from 5.2tn in 2014 to 9.3tn in 2025.* In the UK, the sector contributes almost 90bn to the UK economy and employs More information INSURANCE REQUIREMENTS FOR ALL CITY CONTRACTS
INSURANCE REQUIREMENTS FOR ALL CITY CONTRACTS 1. GENERAL PROVISIONS A. Indemnification. The Contractor shall indemnify and save harmless the City of Lincoln, Nebraska from and against all losses, claims, More information DRAFT. Anti-Bribery and Anti-Corruption Policy. Introduction. Scope. 1. Definitions
DRAFT Change History: Anti-Bribery and Anti-Corruption Policy Control Risks Group Ltd Commercial in confidence Introduction This document defines Control Risks policy on the avoidance of bribery and corruption. More information CONSTRUCTION MANAGEMENT
CONSTRUCTION MANAGEMENT Characteristic of Construction Industry One of the biggest sector as * total turnover is more than $3,9 trillion annually * 7 million employee (USA) Affects vast and different industries: More information Insurance Europe key messages on the European Commission's proposed General Data Protection Regulation
Position Paper Insurance Europe key messages on the European Commission's proposed General Data Protection Regulation Our reference: SMC-DAT-12-064 Date: 3 September 2012 Related documents: Proposal for More information Insurance Requirements
Insurance Requirements PART I - Developments in the Course of Construction or Rehabilitation...2 General Requirements...2 Borrower Required Coverage...3 B.1. Commercial General Liability Insurance...3 More information 9 January 2013. Dear Sir. The Supply or Acquisition of Private Motor Insurance and Related Goods and Services (the Market )
Mr Martin Andrews Director General The CHO Limited Hazy Hill Farm 248 Old Birmingham Road Marlbrook Worcs B60 1NU Inquiry Manager Private Motor Insurance Market Investigation The Competition Commission More information CHAPTER BUILDING CODE EFFECTIVENESS GRADING SCHEDULE: MEASURING THE COMMUNITY S COMMITMENT TO ADOPTING AND ENFORCING BUILDING CODES.
CHAPTER 11 BUILDING CODE EFFECTIVENESS GRADING SCHEDULE: MEASURING THE COMMUNITY S COMMITMENT TO ADOPTING AND ENFORCING BUILDING CODES Dennis Gage Natural Hazards Mitigation Division Insurance Services More information 7.4.1 Be required to make exhaustive or continuous on-site reviews;
SUPPLEMENTARY CONDITIONS TO THE CANADIAN STANDARD FORM OF CONTRACT FOR ARCHITECTURAL SERVICES DOCUMENT SIX 2006 EDITION RAIC 6 2006 FRASER HEALTH PROJECTS The following Supplementary Conditions are specific More information Schedule Q (Revised 1/5/15)
Schedule Q (Revised 1/5/15) CONSTRUCTION CONTRACTOR INSURANCE REQUIREMENTS Section 0.0 Introduction of the Owner-Controlled Insurance Program The City of Oakland (City) has implemented an Owner-Controlled More information Van Insurance Summary of cover
Van Insurance Summary of cover About this document This document is a summary of the insurance provided by our Van insurance policy. Therefore it does not contain the full terms and conditions of your More information Exhibit C-2 Insurance Terms
Exhibit C-2 Insurance Terms INSURANCE. The insurance requirements specified in this exhibit shall apply to Permittee and any subcontractors, suppliers, temporary workers, independent contractors, leased More information PPP IN INFRASTRUCTURE RESOURCE CENTER
1 General Insurance is an area of project finance that is often left to the end of negotiations, with little attention given to it. Availability of insurance, levels of cover and deductibles will, however, More information HEALTH OWNER INSURED CONSTRUCTION PROJECTS
HEALTH OWNER INSURED CONSTRUCTION PROJECTS Insurance and Indemnification Clauses (to be included in Supplementary Conditions to the Design - Build Stipulated Price Contract 14-2000 for Health projects More information policy summary document tradesmen insurance
policy summary document tradesmen insurance The Tradesmen policy is available for self employed persons and small businesses with up to 8 people and a turnover of _750,000 or less Why choose AXA s Tradesmen More information Nuclear Safety Council Instruction number IS-19, of October 22 nd 2008, on the requirements of the nuclear facilities management system
Nuclear Safety Council Instruction number IS-19, of October 22 nd 2008, on the requirements of the nuclear facilities management system Published in the Official State Gazette (BOE) number 270 of November More information Construction Risk Insurance Practices In Pakistan
First International Conference on Construction In Developing Countries (ICCIDC I) Advancing and Integrating Construction Education, Research & Practice August 4-5, 2008, Karachi,, Pakistan Construction More information Professional Indemnity Insurance Specialist Supplier Presentation
Bespoke Ready-Mix insurance Professional Indemnity Insurance Specialist Supplier Presentation EXCLUSIVE FOR MEMBERS OF THE SOUTHERN AFRICAN READY MIX ASSOCIATION ("SARMA") So what is a Professional Indemnity More information Management Standards and Expectations
Health, Safety, Security and Environmental Management System Management Standards and take c&re of yourself, others and the environment Health, Safety, Security and Environment Policy E.ON Climate & Renewables More information LENDER S INTEREST IN CONTRACTOR S (Builder's Risk) INSURANCE
IMIA 6-55(97)E LENDER S INTEREST IN CONTRACTOR S (Builder's Risk) INSURANCE Introduction Historical development of Contractor's policy Project finance Risk transference to insurance Position of the lenders More information Version Adoption by Council: 2013 Resolution Number: 2013/177 Current Version: V1.0 Administered by: Governance Coordinator
Risk Management Framework Version Adoption by Council: 2013 Resolution Number: 2013/177 Current Version: V1.0 TRIM CON: 12/1132 Administered by: Governance Coordinator Last Review Date: 2013 Next Review More information Exhibit B (Incorporated into Construction Purchase Order Terms and Conditions) CONSTRUCTION CONTRACT INSURANCE REQUIREMENTS
Exhibit B (Incorporated into Construction Purchase Order Terms and Conditions) CONSTRUCTION CONTRACT INSURANCE REQUIREMENTS 1.1. Contractor shall maintain insurance underwritten by solvent insurance companies More information CONSTRUCTION RISK MANAGEMENT. TABLE of CONTENTS:
CONSTRUCTION RISK MANAGEMENT TABLE of CONTENTS: 1. Introduction 2 2. Project Start Up Risk Exposure Analysis 3 3. Insurance 5 4. Additional Advice 8 5. Bonding 9 6. Subcontractor Default Insurance 11 1 More information Online Group Life Policy for Registered Schemes Technical Guide
For commercial customers and their advisers only Online Group Life Policy for Registered Schemes Technical Guide Reference BGR/5576/SEP13 Contents Page Its aims Employers your commitment Risk factors How More information SPECIMEN INSURANCE PROVISIONS
SPECIMEN INSURANCE PROVISIONS Introductory Note (a) (b) (c) (d) (e) (f) These specimen insurance provisions have been prepared for incorporation in rack rent leases. They will need to be adapted to be More information Contractors Plant and Equipment Insurance Policy
Contractors Plant and Equipment Insurance Policy Please read this Policy carefully to ensure that it meets your requirements This policy the Schedule (including any Schedule issued in substitution) and More information Tradesman Essential Per Capita Liability Insurance Summary of Cover
Tradesman Essential Per Capita Liability Insurance www.towergate.co.uk This leaflet provides a summary of the significant features, benefits and limitations of the cover provided by your Tradesman Essentials More information ENHANCEMENT CONTRACTS - AVAILABILITY OF INSURANCE TO NETWORK RAIL
ENHANCEMENT CONTRACTS - AVAILABILITY OF INSURANCE TO NETWORK RAIL Background As part of the consultation process relating to the revision of the template agreements a few stakeholders have suggested that More information SPECIAL CONDITIONS OF EMPLOYMENT/CONTRACT AND NOTE TO TENDERERS/CONSULTANTS
Revised SCE( ) at App E to TCW 9/2007, page 1 of 3 SPECIAL CONDITIONS OF EMPLOYMENT/CONTRACT AND NOTE TO TENDERERS/CONSULTANTS SCE ( ) Professional Indemnity Insurance General Conditions of Employment More information MATERIAL DAMAGE AND BUSINESS INTERRUPTION INSURANCE SUGGESTED WORDINGS
MATERIAL DAMAGE AND BUSINESS INTERRUPTION INSURANCE SUGGESTED WORDINGS Competition Law Compliance: This document has been produced by the ABI to assist members in their handling of a particular matter. More information RISK MANAGEMENT GUIDANCE FOR GOVERNMENT DEPARTMENTS AND OFFICES
RISK MANAGEMENT GUIDANCE FOR GOVERNMENT DEPARTMENTS AND OFFICES GOVERNMENT ACCOUNTING SECTION DEPARTMENT OF FINANCE MARCH 2004 Risk Management Guidance CONTENTS Pages List of guidelines on risk management More information CHAPTER 16 THIRD PARTY / OUT-OF-PROVINCE CLAIMS
CHAPTER 16 THIRD PARTY / OUT-OF-PROVINCE CLAIMS #110.00 INTRODUCTION A worker who suffers injury or disease as a result of employment may be entitled to compensation from sources other than the Workers More information An Insurance package suitable for businesses in the professional services industry for example solicitors, accountants etc.
OFFICE INSURANCE Summary of Cover June 2005 Edition An Insurance package suitable for businesses in the professional services industry for example solicitors, accountants etc. Why choose AXA s Offices More information The Department of Health, Social Services and Public Safety Bodies who must comply with Northern Ireland Public Procurement Policy are listed below:
PROCUREMENT GUIDANCE NOTE 03/12 LIABILITY AND INSURANCE IN GOVERNMENT CONTRACTS BASED ON CENTRAL PROCUREMENT DIRECTORATE (CPD) PROCUREMENT GUIDANCE NOTE 03/12 WITH HEALTH ESTATES INVESTMENT GROUP (HEIG) More information Contractor s Awareness on Occupational Safety and Health (OSH) Management Systems in Construction Industry
E3S Web of Conferences 3, 01019 (2014) DOI: 10.1051/ e 3sconf/2014 0301019 C Owned by the authors, published by EDP Sciences, 2014 Contractor s Awareness on Occupational Safety and Health (OSH) Management More information SAMPLE SERVICES CONTRACT
SAMPLE SERVICES CONTRACT The parties to this contract are the SAN DIEGO COUNTY WATER AUTHORITY, a county water authority, (the Water Authority) and, [a / an], having its principal place of business at More information Key issues in bank lending
Key issues in bank lending Introduction Welcome to Keynotes. Keynotes is a monthly event and publication to help early stage businesses get to grips with key legal issues. A bit about us Keynotes is brought More information As a church, what insurance do we need?
As a church, what insurance do we need? There are some forms of insurance that all churches need to consider regardless of the way in which they operate. Beyond that, deciding what cover is needed will More information Business. Policy Summary
Business Policy Summary 2 Business Policy Summary Business Policy Summary Your RSA Business Policy is an annual contract which may be renewed each year subject to your needs and our terms and conditions. More information UNITED KINGDOM TERRORISM RISK INSURANCE PROGRAMME
UNITED KINGDOM TERRORISM RISK INSURANCE PROGRAMME Name of programme Pool Reinsurance Company Ltd (Pool Re) Date of establishment 1993 Basic structure Pool Re is a mutual reinsurance company authorized More information Motor Vehicle Excess Protection Policy Wording
Motor Vehicle Excess Protection Policy Wording www.greeninsurancecompany.co.uk Contents Demands and Needs Statement 2 Insurer 2 What makes up this policy? 2 Changing your mind Your right to cancel 2 Definitions More information Construction Management Standards of Practice
Construction Management Standards of Practice 2010 Edition Advancing Professional Construction/ Program Management Worldwide. 7926 Jones Branch Drive, Suite 800 McLean, VA 22102-3303 USA 703.356.2622 703.356.6388 More information Dotting the i s & Crossing the t s Professional Indemnity Insurance
Dotting the i s & Crossing the t s Professional Indemnity Insurance Michael Earp 26 th May 2009 Dotting the i s & Crossing the t s Professional Indemnity Insurance CONTENTS OF PRESENTATION What is Professional More information LONDON BOROUGH OF SOUTHWARK
APPENDIX 1 LONDON BOROUGH OF SOUTHWARK The annual report to the Audit & Governance Committee on Risk and Insurance for 2011/12, and the key corporate risks Presented to the Audit & Governance Committee More information RiskManagement ESIEE 06/03/2012. Aloysius John March 2012
RiskManagement MOTIS ESIEE 06/03/2012 Aloysius John March 2012 Risk Management is a Introduction Process for Project manager to identify factors that may more or less affect the success or the achievement More information 13 ENVIRONMENTAL AND SOCIAL MANAGEMENT SYSTEM
13 ENVIRONMENTAL AND SOCIAL MANAGEMENT SYSTEM This ESIA has identified impacts (both positive and negative) to the physical, natural and socio-economic environments, as well as to community and worker More information Group Life Policy for Registered Schemes Technical Guide
For commercial customers and their advisers only Group Life Policy for Registered Schemes Technical Guide Reference BGR/4507/FEB10-P Contents Page Its aims 3 Employers your commitment Risk factors How More information many activities to be undertaken that would not otherwise take place, and is an effective mechanism for pooling and transferring risk.
9 March 2015 Royal Commission into Institutional Responses to Child Sexual Abuse Submitted by email: redress@childabuseroyalcommission.gov.au Dear Sir/Madam CONSULTATION PAPER: REDRESS AND CIVIL LITIGATION More information The South African Council for the Project and Construction Management Professions (SACPCMP)
The South African Council for the Project and Construction Management Professions (SACPCMP) Registration Rules for Professional Construction Mentors in terms of Section 18(1) (c) of the Act, 2000 (Act More information Corporate Risk Management Policy
Corporate Risk Management Policy Managing the Risk and Realising the Opportunity www.reading.gov.uk Risk Management is Good Management Page 1 of 19 Contents 1. Our Risk Management Vision 3 2. Introduction More information The Tradesmen policy is available for self employed persons and small businesses with up to 8 people and a turnover of 500,000 or less.
TRADESMEN Summary of Cover The Tradesmen policy is available for self employed persons and small businesses with up to 8 people and a turnover of 500,000 or less. Why choose AXA s Tradesmen policy? Tailor-made More information 2016 © DocPlayer.net Privacy Policy | Terms of Service | Feedback