Source: https://www.scribd.com/document/64555640/CCAP-GEOTECHNIQUE
Timestamp: 2016-07-26 10:06:31+00:00
Document Index: 221158644

Matched Legal Cases: ["l'article 81", "l'article 2", "l'article 37", "l'article 9", "l'article 30", "l'article 33", "l'article 2", "l'article 19", "l'article 29", "l'article 7", "l'article 8", "l'article 7", "l'article 30", "l'article 30", "l'article 7", "l'article 87", "l'article 115", "l'article 91", "l'article 35", "l'article 127"]

UploadSign inJoinBooksAudiobooksComicsSheet MusicEditors' Picks BooksHand-picked favorites from our editorsEditors' Picks AudiobooksHand-picked favorites from our editorsEditors' Picks ComicsHand-picked favorites from our editorsEditors' Picks Sheet MusicHand-picked favorites from our editorsTop BooksWhat's trending, bestsellers, award-winners & moreTop AudiobooksWhat's trending, bestsellers, award-winners & moreTop ComicsWhat's trending, bestsellers, award-winners & moreTop Sheet MusicWhat's trending, bestsellers, award-winners & moreCategoriesArts & IdeasBiography & MemoirBusiness & LeadershipChildren'sComputers & TechnologyCooking & FoodCrafts & HobbiesFantasyFiction & LiteratureHappiness & Self-HelpHealth & WellnessHistoryHome & GardenHumorLGBTMystery, Thriller & CrimePolitics & EconomyReferenceReligionRomanceScience & NatureScience FictionSociety & CultureSports & AdventureTravelYoung AdultCategoriesArts & IdeasBiography & MemoirBusiness & LeadershipChildren'sComputers & TechnologyCooking & FoodFantasyFiction & LiteratureHappiness & Self-HelpHealth & WellnessHistoryHome & GardenHumorLGBTMystery, Thriller & CrimePolitics & EconomyReferenceReligionRomanceScience & NatureScience FictionSociety & CultureSports & AdventureTravelYoung AdultCategoriesAdaptationsChildren’sCrime & MysteryFictionHumorMangaNonfictionRomanceSciFi, Fantasy & HorrorSuperheroesYoung AdultPublishersArcanaArchie ComicsBOOM! StudiosDynamiteIDW PublishingKingstone ComicsMarvel ComicsSpace Goat ProductionsTop Cow ComicsValiant ComicsZenescopeDifficultyBeginnerIntermediateAdvancedMixedInstrumentBrassDrums & PercussionGuitar, Bass, and FrettedPianoStringsVocalWoodwindsGenreClassicalCountryFolkJazz & BluesMovies & MusicalsPop & RockReligious & HolidayStandardsWelcome to Scribd! Start your free trial and access books, documents and more.Find out moreCONSEIL GENERAL DE LA GUADELOUPECAHIER DES CLAUSES ADMINISTRATIVES PARTICULIERES (CCAP)
Conseil Général de la Guadeloupe Hôtel du Département Bd du Gouverneur Général Félix EBOUE 97109 Basse-Terre
Marché d’études missions d’ingénierie géotechnique et d’investigation géotechniques
MARCHE A BONS DE COMMANDE Montant min : 30 000 € HT Montant max : 120 000 € HT
REPRESENTANT DU POUVOIR ADJUDICATEUR Monsieur Jacques GILLOT PRESIDENT DU CONSEIL GENERAL
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010- page 1/20
OBJET DU MARCHÉ ET DÉSIGNATION DES CONTRACTANTS ....................................................... 4 PIÈCES CONSTITUTIVES DU MARCHÉ .................................................................................................. 4 2.1 - PIÈCES PARTICULIÈRES ............................................................................................................... 4 2.2 - PIECES GENERALES EN VIGUEUR LE 1ER JOUR DU MOIS DE L'ETABLISSEMENT DES PRIX (MOIS M0) ....................................................................................................................................................................... 4 2.3 - NANTISSEMENT - CESSIONS DE CREANCES ....................................................................................... 4 LE MAÎTRE D’OUVRAGE ............................................................................................................................. 5 3.1 - ORGANISATION DE LA MAITRISE D'OUVRAGE ...................................................................................... 5 3.2 - PIECES ET RENSEIGNEMENTS A FOURNIR PAR LE MAITRE D'OUVRAGE ............................................ 5 LA MAÎTRISE D’ŒUVRE .............................................................................................................................. 5 4.1 – CONTRACTANT UNIQUE ....................................................................................................................... 5 4.2 - COTRAITANTS ....................................................................................................................................... 5 4.2.1 - Groupement de maîtrise d'oeuvre ........................................................................................... 5 4.2.2 - Le mandataire ............................................................................................................................. 6 4.3 - SOUS-TRAITANTS ................................................................................................................................. 6 AUTRES INTERVENANTS DANS L’OPÉRATIO ...................................................................................... 6 MISSION DE MAÎTRISE D’ŒUVRE GEOTECHNIQUE .......................................................................... 6 6.1 - MISSION DE BASE ................................................................................................................................. 6 6.2 - AUTRES MISSIONS ........................................................................................ Erreur ! Signet non défini. MODALITÉS D’EXÉCUTION DU MARCHÉ............................................................................................... 7 7.0 – MARCHE A BONS DE COMMANDE ........................................................................................................ 7 7.1 - INFORMATIONS RECIPROQUES DES COCONTRACTANTS .................................................................... 7 7.1.1 - Informations données par le maître d'ouvrage au maître d'œuvre pendant l'exécution du marché ................................................................................................................................................ 7 7.1.2 - Informations données par le maître d'oeuvre au maître d'ouvrage .................................... 7 7.1.3 - Secret professionnel .................................................................................................................. 7 7.2 - PROTECTION DE LA MAIN D'ŒUVRE ET CONDITIONS DE TRAVAIL ...................................................... 8 7.3 - COORDINATION EN MATIERE DE SECURITE ET DE PROTECTION DE LA SANTE .................................. 8 7.4 - AVENANTS NEGOCIES AVEC LE MAITRE D'OUVRAGE .......................................................................... 9 RÉMUNÉRATION DU MAÎTRE D’ŒUVRE .............................................................................................. 10 8.1 - CARACTERE FORFAITAIRE DU MARCHE............................................................................................. 10 8.1.1 – CONTENU DU PRIX ..................................................................................................................... 10 8.2 - ETABLISSEMENT DU FORFAIT PROVISOIRE DE REMUNERATION ...................................................... 10 8.3 - PASSAGE AU FORFAIT DEFINITIF DE REMUNERATION ....................................................................... 10 8.4 - MODALITES DE REVISION ................................................................................................................... 11 8.4.1 - Mois d'établissement du prix du marché .............................................................................. 11 8.4.2 - Révision du prix du marché de maîtrise d'œuvre ................................................................ 11 8.5 - MODALITES D'ACTUALISATION DU PRIX FERME EN CAS DE MARCHE À COURTE DUREE ................ 11 8.6 - TAXE SUR LA VALEUR AJOUTEE ......................................................................................................... 11 ENGAGEMENT DU MAÎTRE D’ŒUVRE ET PÉNALITÉS .................................................................... 12 9.1 - ENGAGEMENT DE LA MAITRISE D'ŒUVRE SUR LE COUT DE L'OPERATION ....................................... 12 9.1.1 - Avant la passation des marchés de travaux ........................................................................ 12
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010- page 2/20
....................... 13 9.......................................................Pénalités en cas de retard dans l'instruction des mémoires en réclamation ... 19 CLAUSES DIVERSES ............................. 14 10.....REGLEMENT AMIABLE DES DIFFERENDS .........................................................1 ............................1 ....................................................9............ 20 DÉROGATIONS AU CCAG-PI ...Conciliation par un tiers .......... 19 13........2 ...................................................................................................3 .............................................. 17 11................ 19 13.2.........................................................2 ....Modalités de règlement de l'acompte ........................ 15 10.......................................................................... 19 13.....1 ..........LES ACOMPTES ....................................................................................1 ..............Après la passation des marchés de travaux .....................................................................1....................................................................page 3/20
....................................... 19 13..........................................2 ............3 ...................................................................LE SOLDE ......................2.............................................. 15 10....................2.. 14 10..... 15 10.............................................3 .........................Résiliation aux torts du maître d'œuvre .............................................................................................1 ..........4 ......................... 13 9.......2 ..................Pénalités en cas de retard dans la réalisation des prestations et la remise des documents..................................................................2.......2 ...........TRIBUNAL COMPETENT EN CAS DE LITIGE .........RESILIATION DU MARCHE...............................................................Résiliation sur demande du maître d'œuvre ........... 16 10............................LES AVANCES ............................................. 19 13..............................Pénalités en cas de retard dans la vérification des projets de décomptes et du décompte final ...................1........................................................ 19 13.............DELAI DE PAIEMENT ................ 13 9................................2 ....2 ............. 17 PROPRIÉTÉ INTELLECTUELLE ...................1 ....OBLIGATIONS DU MAITRE D'OUVRAGE ...................................................................................................................PENALITES DE RETARD APPLICABLES A LA MAITRISE D'ŒUVRE ................Saisine du comité consultatif de règlement amiable ............1............................................. 19 13.....................................2...........................................................OBLIGATIONS DU MAITRE D'ŒUVRE ......................... 13 9....................................................................................................................................................2 .................Les avances versées au titulaire . 20
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010......1 .....................1........................................................................... 18 13............................................................ 14 10...............Résiliation sur décision du maître d'ouvrage .................................................2...........................Montant de l'acompte ......................... 17 11....................1 .................2...... 17 ASSURANCES ...................................................... 14 RÈGLEMENT DES COMPTES DU TITULAIRE ....3 ..............2 ....................................2...........................
Le Bordereau des Prix Unitaires (BPU).A. pour l’estimation des opérations de diagnostics routiers Le détail quantitatif et estimatif (DQE) non contractuel. les dispositions du présent marché prennent effet à compter de sa notification au maître d'œuvre géotechnique.1
Le présent marché. est un marché public de maîtrise d’œuvre géotechnique relatif à l'opération visée à l'article D2 de l'acte d'engagement et ayant pour objet la réalisation de la mission définie à l'article D2.
A. L’annexe I de l’arrêté du 21 décembre 1993 précisant les modalités techniques d’exécution des éléments de mission de maîtrise d’œuvre confiés par des maîtres d’ouvrage publics à des prestataires de droit privé.PIECES GENERALES EN VIGUEUR LE 1ER JOUR DU MOIS DE L'ETABLISSEMENT DES PRIX (MOIS M0) Le cahier des clauses administratives générales applicables aux marchés publics de prestations intellectuelles (CCAG-PI) approuvé par le décret n° 78-1306 du 26 décembre 1978 modifié. régi par le présent CCAP.1 .2
Les pièces constitutives du marché sont les suivantes. il est remis à la demande du maître d'œuvre une copie de l'original de l'acte d'engagement certifié conforme et portant la mention "copie certifiée conforme à l'original délivré en unique exemplaire pour être remise à l'établissement de crédit et en cas de cession ou de nantissement de créance consentis conformément à la loi n° 81-1 du 2 janvier 1981 facilitant le crédit aux entreprises". destiné à comparer les offres
2. sous réserve des dérogations expressément prévues à l’article AP 15 du présent CCAP. Le cahier des clauses techniques générales (CCTG) applicable aux marchés publics de travaux.CESSIONS DE CREANCES En même temps que la notification du marché.
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. Il est conclu entre : la personne publique désignée à l'article B de l'acte d'engagement.2 .NANTISSEMENT . dénommée « maître d'ouvrage » dans le présent CCAP et le titulaire du marché désigné à l'article D de l'acte d'engagement dénommé « maître d'œuvre » dans le présent CCAP.3 .page 4/20
. Conformément à l'article 81 du code des marchés publics. Le présent CCAP Le CCTP qui définit le contenu des éléments de mission. L'ouvrage sur lequel porte la mission de maîtrise d'œuvre appartient à la catégorie "Infrastructure routière". par ordre de priorité décroissante :
2.PIÈCES PARTICULIÈRES L’acte d’engagement (AE). Il ne fait pas suite à un concours d'architecture et d'ingénierie organisé par le maître d'ouvrage. Le décret n° 93-1268 du 29 novembre 1993 relatif a ux missions de maîtrise d’œuvre confiées par des maîtres d’ouvrage publics à des prestataires de droit privé.
Le mandataire représente le maître d'ouvrage à l'égard des tiers. n'est engagé que pour la partie du marché qu'il exécute.1 – CONTRACTANT UNIQUE Le contractant unique est une personne physique ou morale qui est désignée à l’article D de l’acte d’engagement.. en précisant sa décomposition et notamment la partie de l'enveloppe affectée aux travaux de fixer les objectifs de développement durable.PIECES ET RENSEIGNEMENTS A FOURNIR PAR LE MAITRE D'OUVRAGE Il appartient au maître d'ouvrage..
4.Groupement de maîtrise d'oeuvre Le groupement peut être solidaire ou conjoint. Il est conjoint lorsque chacun des prestataires.
Le mandataire : ………………………………………………………………………………….A.COTRAITANTS
4..ORGANISATION DE LA MAITRISE D'OUVRAGE  La personne habilitée à signer le marché : MR LE PRESIDENT DU CONSEIL GENERAL
La personne habilitée à signer le marché est chargée de mettre en œuvre les procédures de passation et d’exécution des marchés et de les signer. Il donne au maître d’œuvre tous les moyens d’accès au site ou aux ouvrages existants
A. dans l'exercice des attributions qui lui sont confiées.1 .. conformément aux dispositions de l'article 2 de la loi n° 85704 du 12 juillet 1985 relative à la maîtrise d'ouvrage publique et à ses rapports avec la maîtrise d'œuvre privée (loi MOP) : de définir le programme de l'opération envisagée et l'enveloppe financière prévisionnelle correspondante. 4..2 . membre du groupement..1 .2 ..page 5/20
Le conducteur d'opération : ………………………………………………………………………………
Le conducteur d'opération assure une mission d'assistance générale à caractère administratif... s'ils ne font pas partie du programme d'indiquer le délai prévisionnel de réalisation de l'opération d’indiquer le mode de dévolution prévisionnel des marchés de travaux. financier et technique.3
3.2.. Il est solidaire
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010..
et coordonne les prestations des membres du groupement.page 6/20
. Il représente l'ensemble des membres vis-à-vis du maître d’ouvrage. sous-traiter l’exécution de certaines parties du présent marché.
Etude géotechnique préliminaire du site (G11) Etude géotechnique d’avant projet (G12) Etudes géotechniques de projet (Missions G2) Etudes géotechniques d’exécution (Mission G3) Supervision géotechnique d’exécution (Mission G4) Diagnostic géotechnique (Mission G5)
Nota BENE : Le maître d’ouvrage attire l’attention des soumissionnaires sur les points suivants : Le marché est à bons de commande.MISSION DE BASE  Missions d’ingéniérie géotechnique selon la norme NF P 94 500 révisée. La nature du groupement est précisée à l'article D de l'acte d'engagement. pour les architectes.3 . dans les conditions prévues à l'article 37 du décret n° 80-217 du 20 mars 1980 po rtant code des devoirs professionnels.SOUS-TRAITANTS Le maître d’œuvre peut. est désigné dans l'acte d'engagement comme mandataire. l'acte d'engagement précise si le mandataire est conjoint ou solidaire de chacun des membres.6
MISSION DE MAÎTRISE D’ŒUVRE GEOTECHNIQUE
La mission de maîtrise d'œuvre comprend les éléments de mission suivants. dont le contenu détaillé figure au CCTP.
AUTRES INTERVENANTS DANS L’OPÉRATION
Le maître d’ouvrage communique la liste nominative des intervenants et leurs missions respectives.2 .
4. membre du groupement.Le mandataire L'un des prestataires. sous réserve de l’acceptation des sous-traitants et de l’agrément des conditions de paiement de ceux-ci par le maître d'ouvrage et.2. à tout moment. aussi le maître d’ouvrage peut émettre un bon de commande pour des prestations qui sont limités dans l’espace et dans le temps sans
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. 6. En cas de groupement conjoint.lorsque chacun des prestataires est engagé pour la totalité du marché et doit pallier une éventuelle défaillance de ses partenaires. Société de reconnaissance des sols Contrôleur technique Coordonnateur SPS
Il s'agit notamment : de toute communication émanant des autorités ou services instruisant les dossiers de demandes d’autorisation ou d’agrément.
7.Secret professionnel Le titulaire est tenu au secret professionnel pour tout ce qui a trait aux renseignements et documents recueillis au cours de la mission.3 .1. Les lieux d’exécutions des prestations .0 – MARCHE A BONS DE COMMANDE Chaque bon de commande précisera : • • • • • • • Le nom ou la raison sociale du titulaire .INFORMATIONS RECIPROQUES DES COCONTRACTANTS
MODALITÉS D’EXÉCUTION DU MARCHÉ
7.1 .Informations données par le maître d'ouvrage au maître d'œuvre pendant l'exécution du marché Le maître d’ouvrage communique au maître d’œuvre toutes les informations et pièces dont il est destinataire et dont la connaissance est utile au maître d’œuvre pour l’exécution de son marché.2 .que la maîtrise d’œuvre puisse être dédommagée pour une prestation de trop faible étendue (diagnostic sur 200 ml par exemple). Ces renseignements ou documents ne peuvent.
A.page 7/20
. cyclone. glissement de terrain.1 .1. La date et le numéro du bon de commande . La maîtrise d’œuvre devra disposer en permanence des moyens humains et matériels pour être capable d’exécuter ses missions dans le délai défini au bon de commande La maîtrise d’œuvre devra être capable de répondre aux sollicitations du maitre d’ouvrage. sans autorisation. être communiqués à d'autres personnes que celles qui ont qualité pour en connaître. Le montant du bon de commande Seuls les bons de commande signés par le représentant du pouvoir adjudicateur pourront être honorés par le ou les titulaires. éboulement) dans un délai maximum de 24 heures. Les délais d’exécution des différentes missions (date de début et de fin) .Informations données par le maître d'oeuvre au maître d'ouvrage Le maître d’œuvre communique au maître d’ouvrage toutes les informations ou pièces dont il serait seul destinataire et dont la connaissance est utile au maître d’ouvrage. La nature et la description des missions à réaliser . en particulier. de toute observation ou de tout document adressés directement au maître d'ouvrage par les autres intervenants 7. toute observation et toute demande de pièce complémentaire. La date et le numéro du marché .
7. en particulier lors des situations d’urgence (séisme.1.
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010.
7.PROTECTION DE LA MAIN D'ŒUVRE ET CONDITIONS DE TRAVAIL Conformément à l'article 9 du CCAG-PI. l'élaboration du Plan Général de Coordination SPS. la définition des dispositifs prévus pour la maintenance et la fourniture des pièces et documents nécessaires à la confection du dossier d'interventions ultérieures à la réception de l'ouvrage. le maître d'œuvre doit travailler en liaison avec le coordonnateur "sécurité et protection de la santé" retenu par le maître d'ouvrage.Le titulaire s'interdit d'utiliser les documents qui lui sont confiés à d'autres fins que celles qui sont prévues au marché.COORDINATION EN MATIERE DE SECURITE ET DE PROTECTION DE LA SANTE Conformément à la loi n° 93-1418 du 31 décembre 199 3 relative à la coordination en matière de sécurité et de protection de la santé des travailleurs.2 . notamment pour ce qui concerne les études de conception.3 .
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. Tout différend entre le maître d'œuvre et le coordonnateur SPS est soumis au maître d'ouvrage. d'hygiène.page 8/20
. le maître d'œuvre assure le rôle qui lui est imparti par la réglementation en vigueur en matière de protection de la main d'œuvre. de conditions de travail et de sécurité sur le chantier.
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. la prestation est considérée comme acceptée. 7. de l'évolution du programme et de l'enveloppe financière prévisionnelle. avec effet à compter de l'expiration du délai. conformément à l'article 30-3 du décret 93-1268 du 29 novembre 1993 des aléas non imputables à la maîtrise d'œuvre au stade de la consultation des entreprises.Délais d'approbation des documents par le maître d'ouvrage La décision par le maître d'ouvrage d'approuver. ou de rejeter les documents d'études doit intervenir avant l'expiration des délais suivants :
Délais maximum d'approbation Etudes d'avant projet sommaire Etudes d'avant projet définitif Etudes de projet Dossier de consultation des entreprises 1 semaines 1 semaines 1 semaines 1 semaines
Ces délais courent à compter de la date de réception par le maître d'ouvrage de la remise des études par le maître d'œuvre. Si la décision du maître d'ouvrage n'est pas notifiée au maître d'œuvre dans les délais définis cidessus.1 du CCAG-PI. conformément au dernier alinéa de l'article 33.AVENANTS NEGOCIES AVEC LE MAITRE D'OUVRAGE Le coût prévisionnel des travaux sur lequel s'engage la maîtrise d'œuvre et le forfait définitif de rémunération sont arrêtés par avenant conformément aux dispositions des articles 29 et 30 du décret 93-1268 du 29 novembre 1993. des variantes qui seraient acceptées par le maître d'ouvrage et qui remettraient en cause la conception de la maîtrise d'œuvre. toute modification des dispositions contractuelles fait l'objet d'un avenant pour tenir compte notamment : des conséquences sur le marché de maîtrise d'œuvre.page 9/20
. rendant ainsi nécessaire la reprise des études des modifications de phasage ou des délais de réalisation des études ou des travaux du suivi des réserves formulées lors de la réception et non levées à l'issue de la garantie de parfait achèvement. L'approbation tacite ne vaut pas ordre de service de commencer l'élément de mission suivant. conformément aux dispositions de l'article 2-1 de la loi MOP des modifications éventuelles dans le contenu ou la complexité des prestations de maîtrise d'œuvre résultant des modifications de programme ou de prestations décidées par le maître d'ouvrage.4 . avec ou sans réserves. De plus.
8. Le montant du forfait provisoire de rémunération est établi en tenant compte des éléments portés à la connaissance du maître d'œuvre lors de la négociation du marché : contenu de la mission fixée par le CCTP et les assurances à souscrire programme partie affectée aux travaux de l'enveloppe financière prévisionnelle fixée par le maître d'ouvrage éléments de complexité liés aux contraintes du contexte local et à l'insertion du projet dans l'environnement. conformément aux dispositions de l'article 19-III du code des marchés publics 2006 et de l'article 29 du décret n° 93-1268 du 29 novembre 1993 relatif aux missions de maîtrise d'œuvre confiées par des maîtres d'ouvrage publics à des prestataires de droit privé. à la nature et à la spécificité du projet et résultant des exigences contractuelles. Le caractère forfaitaire du marché n'interdit pas de convenir que certaines prestations ou fournitures particulières puissent être rémunérées sur la base de prix unitaires figurant au contrat.2 . La rémunération du maître d'oeuvre est établie : au temps à passer sur la base d'un devis  Phase Diagnostic : les prestations seront réglées par application des prix unitaires et forfaitaires dont le libellé est donné dans le Bordereau des Prix Unitaire par les quantités réalisées  selon un pourcentage qui s'applique au montant hors taxe des travaux
8.PASSAGE AU FORFAIT DEFINITIF DE REMUNERATION La rémunération provisoire devient définitive lors de l'acceptation par le maître d'ouvrage de l'APD et de l'engagement du maître d'œuvre sur l'estimation prévisionnelle définitive des travaux.8
Le présent marché de maîtrise d'œuvre est un marché forfaitaire conclu à prix provisoire :  Il est à prix révisable Il est à prix ferme et actualisable en cas de courte durée du marché.1 .page 10/20
.A.3 .
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. Le titulaire reconnaît avoir été suffisamment informé des conséquences directes ou indirectes de ces circonstances et a élaboré ses prix en connaissance de cause. fixé dans l'acte d'engagement. Le maître d'œuvre s'engage à ne percevoir aucune autre rémunération d'un tiers au titre de la réalisation de l'opération.CARACTERE FORFAITAIRE DU MARCHE La rémunération du marché est forfaitaire pour l'exécution des prestations décrites par le CCAP et le CCTP du marché. est provisoire.1 – CONTENU DU PRIX Les prix du marché comprennent toutes les sujétions découlant des circonstances de temps.
8.1. et leur éventuel phasage découpage éventuel de l'opération en plusieurs tranches de réalisation continuité du déroulement de l'opération. de lieux et d’horaires dans lesquelles la prestation concernée doit être réalisée. délais des études du maître d'œuvre et délai de leur approbation par le maître d'ouvrage mode de dévolution des marchés de travaux durée prévisionnelle d'exécution des travaux.ETABLISSEMENT DU FORFAIT PROVISOIRE DE REMUNERATION Le montant du marché.
Les coefficients de révision seront arrondis au millième supérieur.2. Le maître d'ouvrage procèdera à la révision définitive dès que les index seront publiés. 8. les parties conviennent de retenir l'une des méthodes suivantes : Libre négociation Dans le cas où la rémunération est calculée au temps à passer : Le montant définitif de la rémunération des éléments de mission postérieurs à l'APD est négocié en fonction de leur durée estimée et de leur complexité induites par le coût prévisionnel des travaux sur lequel s'engage le maître d'oeuvre.
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. 8.  Dans le cas où la rémunération est calculée au pourcentage. La fixation de la rémunération définitive ne fait pas obstacle à l'application des dispositions de l'article 7.6 relatif aux avenants négociés avec le maître d'ouvrage. Ce mois m est déterminé comme suit:  index du mois au cours duquel l'acompte ou l'élément de mission est facturable moyenne arithmétique des valeurs des index des mois pendant lesquels s'est exécuté la prestation faisant l'objet de l'acompte. application de la formule suivante : Montant définitif de la rémunération = estimation définitive du coût prévisionnel des travaux x taux de rémunération Quelle que soit la méthode choisie par les parties : L'incidence éventuelle.2 . le maître d'ouvrage doit procéder au paiement provisoire sur la base de la valeur révisée en fonction de la dernière situation économique connue.Mois d'établissement du prix du marché Le prix du présent marché est réputé établi sur la base des conditions économiques en vigueur au mois m0 fixé à l’acte d’engagement.Pour passer de la rémunération provisoire à la définitive. de l'évolution des éléments portés à la connaissance du maître d'œuvre cités à l'article 8.4.MODALITES D'ACTUALISATION DU PRIX FERME EN CAS DE MARCHE À COURTE DUREE SANS OBJET 8. tous les montants figurant dans le présent marché sont exprimés hors TVA.875 Im/Io dans laquelle Im et Io sont les valeurs prises par l'index ingénierie respectivement au mois m0 (mois d'origine) et au mois m (mois de révision).
8.4.6 . est prise en compte dans la négociation du forfait définitif de rémunération. sur les prestations de maîtrise d'œuvre.1 . donnée par la formule : C = 0.Révision du prix du marché de maîtrise d'œuvre La révision est effectuée par application au prix du marché d'un coefficient C de révision.TAXE SUR LA VALEUR AJOUTEE Sauf dispositions contraires. Lorsque la valeur finale des index n'est pas connue au moment du paiement. qui ont servi à établir le forfait provisoire de rémunération. Le montant de la rémunération des éléments de mission antérieurs à l'engagement du maître d'œuvre est définitif.MODALITES DE REVISION 8.page 11/20
. Ce montant prend en compte l'éventuel surcoût de l'assurance du maître d'œuvre lié à l'augmentation du coût des travaux.125 + 0.5 .4 .
L'engagement du maître d'œuvre intervient à l'issue de l'APD sur la base de l'estimation définitive du coût prévisionnel des travaux. par un coefficient de réajustement égal au rapport de l'index TP01 « indice-index général tous travaux » pris respectivement au mois m0 du marché de maîtrise d’œuvre et au mois m0 de l’offre ou des offres ci-dessus. de vérifier que le projet s’inscrit dans le respect de son engagement sur le coût prévisionnel des travaux.6. Estimation du coût prévisionnel des travaux établie par le maître d'œuvre et engagement Le coût prévisionnel est la somme des montants de travaux sur lesquels le maître d'œuvre assume sa mission et qui sont nécessaires pour mener à son terme la réalisation de l'ouvrage.A.soit accepter l'offre ou les offres des entreprises
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010.1. le maître d'oeuvre doit reprendre gratuitement ses études si le maître d’ouvrage le lui demande.1 . Ce coût est obtenu en multipliant le montant de l’offre ou des offres considérée(s). L'estimation définitive est assortie d’un taux de tolérance de 10 % Seuil de tolérance = coût prévisionnel des travaux x (1 + taux de tolérance) Chaque fois qu’il constate que le projet qu’il a conçu ne permet pas de respecter ce seuil de tolérance et ceci avant même de connaître les résultats de la consultation lancée pour la passation des marchés de travaux. leur incidence financière sur l'estimation prévisionnelle des travaux doit être chiffrée et un nouveau forfait de rémunération est alors fixé par avenant. lors de l’établissement des prestations de chaque élément. Prise en compte des modifications intervenues Si en cours d'exécution du marché. le maître d'ouvrage décide des modifications de programme. le maître d’œuvre établit le coût de référence des travaux.1 . Coût de référence des travaux à l'issue de la consultation des entreprises Lorsque le maître d’ouvrage dispose des résultats de la consultation des entreprises. Le réajustement du nouveau coût prévisionnel des travaux au mois m0 s'effectue par l'application d'un coefficient de réajustement égal au rapport de l’index TP 01 « indice-index général toux travaux » pour l'ensemble des travaux.Avant la passation des marchés de travaux Enveloppe financière fixée par le maître d'ouvrage Cette enveloppe financière affectée aux travaux comprend l'ensemble des travaux nécessaires à la réalisation du programme annexé. conformément à l'article 7.page 12/20
. Respect de l'engagement du maître d'œuvre Le respect de l'engagement du maître d'œuvre s'apprécie sur le coût global de référence et non lot par lot. Ce coefficient est arrondi au millième supérieur. Estimation provisoire du coût prévisionnel des travaux L’avancement des études permet au maître d’œuvre. comme la (les) plus économiquement avantageuse(s) par le maître d’ouvrage. Conséquences du non respect de l'engagement Lorsque le coût de référence dépasse le seuil de tolérance défini ci-dessus. le maître d'ouvrage peut : .ENGAGEMENT DE LA MAITRISE D'ŒUVRE SUR LE COUT DE L'OPERATION
9. conduisant à des modifications dans la consistance du projet.9
ENGAGEMENT DU MAÎTRE D’ŒUVRE ET PÉNALITÉS
conformément à l'article 30.Pénalités en cas de retard dans la vérification des projets de décomptes et du décompte final
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. permettrait de réduire le coût.soit demander à la maîtrise d'œuvre une reprise partielle des études qui. le montant de cette pénalité ne pourra excéder 15 % du montant de la rémunération des éléments de mission postérieurs à l’attribution des marchés de travaux. 9. Le coût de réalisation est notifié par le maître de l’ouvrage au maître d’œuvre.
9.seuil de tolérance) x ………. Conséquences du non respect de l'engagement Si le coût de référence est supérieur au seuil de tolérance tel que défini ci-dessus.page 13/20
. passés par le maître d’ouvrage pour la réalisation du projet. Le coût de référence est le coût constaté à l'exclusion des coûts supplémentaires non imputables à la maîtrise d'œuvre.1.2.1 . le maître d’œuvre supporte une pénalité définie comme suit : Montant de la pénalité = (coût de référence .Après la passation des marchés de travaux Coût de réalisation des travaux Le coût de réalisation des travaux est le coût qui résulte des marchés de travaux sur lequel le maître d'œuvre assume sa mission.
9. par des adaptations du projet compatibles avec les données.PENALITES DE RETARD APPLICABLES A LA MAITRISE D'ŒUVRE
9. Le maître d’œuvre s’engage à le respecter. % (taux de pénalité) Cependant..2 .2 . conformément à l'article 30.Retard dans la transmission des rapports et note du diagnostic : 250€ par jour calendaire de retard dans l’achèvement de la mission correspondant à chaque bon de commande Autres missions géotechniques : . intervenus pour la réalisation de l’ouvrage et hors révision ou actualisation de prix. Dans tous les cas.. contraintes et exigences du programme. en prix de base M0 travaux. Il est égal à la somme des montants initiaux des marchés de travaux.II du décret 93-1268 du 29 novembre 1993. des travaux réellement exécutés dans le cadre des marchés et avenants.
Tolérance sur le coût de réalisation des travaux Le coût de réalisation des travaux est assorti d’un taux de tolérance de 15 % Seuil de tolérance = coût de réalisation des travaux x (1 + taux de tolérance) Comparaison entre réalité et tolérance Le coût constaté déterminé par le maître d’ouvrage après achèvement de l’ouvrage est le montant.Pénalités en cas de retard dans la réalisation des prestations et la remise des documents Mission G11 : .2. Le coût de réalisation est réputé établi sur la base des conditions économiques du mois m0 du ou des marchés de travaux.I alinéa 2 du décret du 29 novembre 1993. la reprise des études est effectuée sans rémunération supplémentaire.Les stipulations de l’article 16 du CCAG Prestations Intellectuelles s’appliquent. Dans ce cas. aucune pénalité financière ne peut être appliquée à ce stade.2 .
le maître d'œuvre encourt une pénalité dont le montant. dans la limite du taux légal majoré de 2 points. Le montant de l'avance forfaitaire ne peut être affecté par la mise en œuvre d'une clause de variation de prix. sauf en cas de refus de celui-ci. par jour de retard. Cependant. le montant des pénalités qu'il encourt est égal au montant des intérêts moratoires qui lui sont imputables. Ce remboursement doit être terminé lorsque le montant des prestations exécutées par le titulaire atteint 80% du montant toutes taxes comprises. du marché si la durée du marché est égale ou inférieure à 12 mois.3 . sur leur demande. Le remboursement de l’avance commence lorsque le montant des prestations exécutées par le titulaire. % Le paiement de cette avance intervient dans le délai d'un mois à compter de la notification du marché. des prestations qui lui sont confiées. au titre du marché. Le pourcentage mentionné ci-dessus peut dépasser les 5% sans pouvoir excéder les 30%.2 .1 . Passé ce délai.1.1 ..Pénalités en cas de retard dans l'instruction des mémoires en réclamation Le délai d'instruction des mémoires en réclamation présentés au plus tard lors de la présentation du projet de décompte final. aux sous-traitants bénéficiant du paiement direct. Le maître d'ouvrage peut également prévoir le versement de cette avance même lorsqu'elle n'est pas obligatoire. Si cette durée est supérieure à 12 mois.10
RÈGLEMENT DES COMPTES DU TITULAIRE
10. l'avance est égale à 5% d'une somme égale à 12 fois le montant initial divisé par la durée du marché exprimée en mois. des prestations qui lui sont confiées. / 10 000ème du montant toutes taxes comprises de l'acompte correspondant. le maître d'œuvre encourt des pénalités dont le montant par jour calendaire de retard est de 500 € HT
A. Une avance est versée au maître d’œuvre.Les avances versées aux sous-traitants Une avance est versée. 10.Si le délai fixé à l'article 7. toutes taxes comprises. l'avance prévue à l'article 87 du code des marchés publics est versée au titulaire. Cette avance n’est due que sur la part du marché effectivement exécutée par le titulaire.page 14/20
.Les avances versées au titulaire Lorsque le montant initial du marché est supérieur à 50 000 € HT et que le délai d’exécution du marché est supérieur à 2 mois.
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. si le retard du maître d'œuvre entraîne le versement d'intérêts moratoires aux entreprises. est de 3 semaines à compter de la réception par le maître d'oeuvre du mémoire en réclamation de l'entreprise.LES AVANCES
10. Le titulaire transmet immédiatement au maître d’ouvrage la demande de versement émise par le sous-traitant.2. Montant de l'avance Le montant de l'avance est fixé à 5% du montant initial. atteint ou dépasse 65% du montant toutes taxes comprises.4.  L’avance est fixée à 5% L’avance est fixée à ………. Aucune avance n’est versée au maître d’œuvre.1.2 n'est pas respecté. est fixé à 1. dans les conditions prévues aux articles 87 à 90 du code des marchés publics 2006. 9.
Le maître d’ouvrage notifie au maître d’œuvre l’état d’acompte. du projet de décompte périodique auquel il doit être annexé. déduction faite du montant du décompte précédent.2 . Projet de décompte périodique Pour l’application des articles 12 et 12 bis du CCAG-PI. ce montant étant évalué en prix de base hors TVA.2. du début du marché à l’expiration de la période correspondante.1 .Modalités de règlement de l'acompte La demande d'acompte Le maître d'œuvre envoie au maître d’ouvrage. Etat périodique L’état périodique. éventuellement augmentée des intérêts moratoires dus au maître d'œuvre. Il sert de base à l’établissement. indique les prestations effectuées par celui-ci depuis le début du marché par référence aux éléments de la mission. son projet de décompte. Il est établi à partir du projet de décompte périodique en y indiquant successivement : l’évaluation du montant. par lettre recommandée avec accusé de réception ou le lui remet contre récépissé dûment daté.2. accompagné d'une demande de paiement.
Echéancier de paiement des acomptes
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. S’il modifie le projet de décompte périodique du maître d’œuvre. établi par le maître d’œuvre. il joint le décompte modifié. en prix de base de la fraction de la rémunération initiale à régler compte tenu des prestations effectuées les pénalités éventuelles pour retard de présentation par le maître d'œuvre des documents d'études et calculées conformément à l'article AP 9. ci-dessus.2.
10. Acompte périodique Le montant de l’acompte périodique à verser au maître d’œuvre est déterminé par le maître d’ouvrage qui dresse à cet effet un état faisant ressortir : 1) le montant du décompte périodique.Les modalités de calcul et de remboursement de l'avance sont fixées à l'article 115-2° du code des marchés publics 2006. 2) l’incidence de la TVA. Chaque décompte est luimême établi à partir d'un état périodique des prestations exécutées dans les conditions ci-après. Décompte périodique Le décompte périodique établi par le maître d’ouvrage correspond au montant des sommes dues.LES ACOMPTES
10.page 15/20
.Montant de l'acompte Le règlement des sommes dues au maître d'œuvre fait l'objet d'acomptes périodiques calculés à partir de la différence entre deux décomptes périodiques successifs. 4) le montant total de l’acompte à verser qui est égal à la somme des montants des 1° 2° et 3° . 3) l’incidence de la variation des prix.
10.2 . par le maître d’œuvre. le maître d’œuvre envoie au maître d’ouvrage son projet de décompte périodique par lettre recommandée avec avis de réception ou le lui remet contre récépissé dûment daté.
Eléments de mission Diagnostic Etudes d'avant projet sommaire Etudes d'avant projet définitif Etudes de projet Exigibilité de l'acompte 80% à la remise du dossier 20% à l’approbation du maître d’ouvrage 80% à la remise du dossier 20% à l'approbation du maître d'ouvrage 80% à la remise du dossier 20% à l'approbation du maître d'ouvrage 80% à la remise du dossier 20% à l'approbation du maître d'ouvrage Assistance pour la passation des contrats 50% à la remise du DCE 30% à la remise du rapport d'analyse des offres de travaux 20% après la mise au point des marchés de travaux Etudes d'exécution Etudes de synthèse VISA au prorata de l'avancement de la mission au prorata de l'avancement de la mission au prorata de l'avancement de la mission n étant le nombre de mois correspondant à la période de préparation du chantier + le nombre de mois de chantier
Direction de l'exécution des contrats de 90% DET travaux n
10% à la remise du décompte général définitif 65 % au prorata des réceptions effectuées avec réserves 15 % à la levée des réserves 15 % à la remise du dossier des ouvrages exécutés 5% à la fin du délai de garantie de parfait achèvement
10. au fur et à mesure de l'avancement de la mission. conformément à l'article 91 du code des marchés publics. hors TVA. Le décompte général comprend : 1)le décompte final ci-dessus 2)la récapitulation du montant des acomptes arrêtés par le maître d’ouvrage 3)le montant en prix de base. Ce montant est la différence entre le décompte final et le dernier décompte périodique (3° = 1° ) -2° 4)l’incidence de la TVA 5)l’incidence de la variation des prix appliquée sur le montant du solde (3° ) 6)l’état du solde à verser au maître d’œuvre (montant du solde + TVA + incidence de la révision)
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. le maître d’œuvre adresse au maître d’ouvrage une demande de paiement du solde sous forme d’un projet de décompte final.2 du présent CCAP. hors TVA.3 . due au titre du marché pour l’exécution de l’ensemble de la mission.Etat du solde Le maître d’ouvrage établit le décompte général dans un délai maximum de 15 jours. établi par le maître d’ouvrage. comprend : 1) le forfait de rémunération figurant au projet de décompte final établi par le maître d’œuvre 2) la pénalité en cas de dépassement du seuil de tolérance sur le coût qui résulte des contrats de travaux passés par le maître d'ouvrage 3) les pénalités éventuelles susceptibles d’être appliquées au maître d’œuvre conformément à l’article AP 9.LE SOLDE Après constatation de l’achèvement de sa mission dans les conditions prévues à l’article AP 7. du solde.page 16/20
.Les acomptes sont versés chaque mois. Décompte général . et dans la limite de l'échéancier cidessous.8 du présent CCAP. Décompte final Le décompte final définissant la rémunération en prix de base.
des intérêts moratoires.1 .2 . Le décompte général devient définitif après acceptation (signature) par le maître d’œuvre. sont apparus après l'expiration du délai de la garantie de parfait achèvement. lorsque l'utilisation de tout ou partie de l'ouvrage est maintenue pendant l'exécution des travaux.page 17/20
. acomptes. à compter du jour suivant l’expiration du délai. Il assume en particulier celles qui découlent des principes dont s’inspirent les articles 1792.4 . Le maître d'ouvrage déclare avoir été informé en outre de la possibilité de souscrire des assurances complémentaires couvrant notamment : les dommages subis par l'ouvrage pendant l'exécution des travaux les dommages subis par les existants du fait de l'exécution des travaux (c'est-à-dire subis par les parties du bâtiment existant avant l'ouverture du chantier et appartenant au maître d'ouvrage) les dommages causés aux avoisinants du fait de l'exécution des travaux (c'est-à-dire causés aux bâtiments voisins ou aux parties du bâtiment existant avant l'ouverture du chantier et n'appartenant pas au maître d'ouvrage) Par ailleurs.242-1 du code des assurances.
11.OBLIGATIONS DU MAITRE D'OUVRAGE Le maître d'ouvrage déclare avoir été informé par le maître d'œuvre de la possibilité de souscrire. Ce contrat d’assurance est conforme à l’obligation d’assurance prévue par l’article L 241-1 du code des assurances ainsi qu’aux clauses types énoncées à l’annexe 1 de l’article A 243-1 du même
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. Cette assurance couvre les dommages qui compromettent la solidité de l'ouvrage construit ou qui le rendent impropre à sa destination.7)la récapitulation des acomptes versés ainsi que du solde à verser . soldes et indemnités est fixé à 35 jours jusqu’au 30 JUIN 2010 et 30 jours à partir du 1er JUILLET 2010 . Le taux applicable est celui de l’intérêt légal en vigueur à la date à laquelle les intérêts moratoires commencent à courir.DELAI DE PAIEMENT Le délai global de paiement des avances.OBLIGATIONS DU MAITRE D'ŒUVRE Le maître d’œuvre (contractant unique ou chaque contractant) assume l’ensemble de ses responsabilités professionnelles encourues du fait de tous dommages corporels. 1792-2. Le point de départ du délai global de paiement est la date de réception par le maître d'ouvrage de la demande de paiement. le maître d'ouvrage déclare avoir été informé : de la possibilité d'assurer la responsabilité qu'il encourt du fait des dommages résultant de l'utilisation de tout ou partie de l'ouvrage de la nécessité de vérifier que cette utilisation est bien prise en compte par les assurances de responsabilité des entrepreneurs
10. en principe. et qui. majoré de deux points. Il est assuré contre les conséquences pécuniaires de ces responsabilités par le contrat d’assurance désigné à l’acte d’engagement. Le défaut de paiement dans ce délai fait courir de plein droit et sans autre formalité. cette récapitulation constitue le montant du décompte général 8)le montant des intérêts moratoires éventuellement versés. Le maître d’ouvrage notifie au maître d’œuvre le décompte général et l’état du solde. avant l'ouverture du chantier. une assurance de dommages à l'ouvrage. matériels ou immatériels. 1792-3 et 2270 du code civil dans les limites de la mission qui lui est confiée. pour le titulaire du marché ou le sous-traitant. dans les conditions prévues à l'article L.
qu'ils aient fait ou non l'objet d'un contrat de maîtrise d'oeuvre. Ce droit est attaché à sa personne.page 18/20
. L'architecte a notamment le droit : d'inscrire son nom sur son œuvre. inaliénable et imprescriptible. de sa qualité et de son œuvre. une attestation d’assurance professionnelle est fournie chaque année. en tant qu'auteur. croquis. il est conforme aux exigences de l’article 16 de la loi n° 77-2 du 3 janvi er 1977 sur l’architecture.code. maquettes et ouvrages conçus par l'architecte. Le cas échéant. il est transmis à ses héritiers. Il est perpétuel.12
La propriété intellectuelle trouve son fondement dans les articles L 111-1 et suivants du code de la propriété intellectuelle. qu'il s'agisse des plans d'études. du droit au respect de son nom. A la mort de l'auteur. Pour les architectes. jusqu’à celle au cours de laquelle la mission est achevée. L’attestation d’assurance professionnelle du maître d’œuvre (contractant unique ou chaque contractant) est jointe au présent contrat. et d'exiger que son nom y soit maintenu de voir préciser son nom et qualité à l'occasion de la publication des plans ou photos de l’édifice de veiller au respect de sa signature de s'opposer à la modification de son œuvre en cas de dénaturation. de conception ou de l'édifice lui-même.
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010. L’architecte jouit.
A. Sont ainsi protégés du seul fait de leur création : les plans.
……….. la fraction des prestations déjà accomplies par le maître d’œuvre et acceptées par le maître d’ouvrage est rémunérée avec un abattement de 10 %.. et avant de saisir la juridiction compétente.……………. Dans ce cas de résiliation. Cette saisine intervient sur l'initiative de la partie la plus diligente. de saisir :
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010.RESILIATION DU MARCHE Les modalités de résiliation du marché sont celles prévues aux articles 35 à 40 inclus du CCAG-PI avec les précisions suivantes :
13.Conciliation par un tiers En cas de différend portant sur le respect des clauses du présent marché.1 . en cas de résiliation suite au décès ou à l’incapacité civile du titulaire (article 39-1 du CCAG-PI).1.Résiliation sur décision du maître d'ouvrage Si le maître d'ouvrage décide la cessation définitive de la mission du maître d'œuvre sans que ce dernier ait manqué à ses obligations contractuelles.Résiliation aux torts du maître d'œuvre Si le présent marché est résilié dans l’un des cas prévus aux articles 37 et 39 du CCAG-PI.13
DIFFÉRENDS ET RÉSILIATION
13.Saisine du comité consultatif de règlement amiable A défaut de parvenir à un accord amiable.1. les parties conviennent de saisir pour avis : ………. l'indemnisation prévue au 4° de l’article 36. avant toute procédure judiciaire. si le maître d'œuvre rencontre des difficultés imprévisibles dont la solution nécessiterait la mise en œuvre de moyens hors de proportion avec le montant du marché.TRIBUNAL COMPETENT EN CAS DE LITIGE En cas de litige.
13.REGLEMENT AMIABLE DES DIFFERENDS
13..2 .. % de la partie résiliée du marché. les parties conviennent. Les prestations réalisées sont réglées sans abattement. sa décision doit être notifiée conformément à l'article 35-1 du CCAG-PI et la fraction de la mission déjà accomplie est rémunérée sans abattement.
13. pour les litiges nés de l'exécution du marché...
13.2 du CCAG-PI est fixée à ……….
13.page 19/20
.……….A.. Toutefois.
13.……….3 .….2 .1 .…………….2.. les parties peuvent convenir de saisir le comité consultatif de règlement amiable qui est chargé de trouver une solution amiable et équitable (conformément à l'article 127 du code des marchés publics 2006).3 .1 . conformément à l'article R.Résiliation sur demande du maître d'œuvre Conformément aux articles 39-7 et 39-8 du CCAG PI.2.2 . il peut en demander la résiliation au maître d'ouvrage. les prestations sont réglées sans abattement.2..312-11 du code de justice administrative.
……….………… Le maître d'ouvrage.……….le tribunal administratif de Basse Terre
A....………...……….………..……….………
CCAP INGENIERIE GEOTECHNIQUE – 06/04/2010.………..………..15
DÉROGATIONS AU CCAG-PI
Articles du présent CCAP
article 7.……….1 article AP 12 Article 9.4..………..……….2
Articles du CCAG-PI auxquels il est dérogé
article 32-2 articles 19 à 31 Article 16
Fait à ……….14
A...... Le ……….……….. Le ……….
Lu et approuvé par le maître d'œuvre.page 20/20
..……….………. Fait à ……….1.
More From This UserConception Parasismique Des Batimentsmethode_deplacementsdictionary of English Persiantd-Rayleightd-Rayleigh
CCAP_GEOTECHNIQUE by neo304596 viewsEmbedDownloadRead on Scribd mobile: iPhone, iPad and Android.Copyright: Attribution Non-Commercial (BY-NC)List price: $0.00Download as PDF, TXT or read online from ScribdFlag for inappropriate contentMore informationShow less
Related479623_5016.pdfby Saràh BerràdàContrainte Effective Solby amiro16Mécanique des sols chp 7by zikoss7Plus rien ne sera comme avantby Ariane FusainSimilar to CCAP_GEOTECHNIQUE479623_5016.pdfContrainte Effective SolMécanique des sols chp 7Plus rien ne sera comme avantNouvelle brochure de la Prévention Suisse de la CriminalitéProblemes Pratiques de Mecanique Des Sols Et de Fondations 1 - Sanglerat Et Al - Dunod - FRCours et Exercices Mécénique des sols