Source: https://uscode.house.gov/view.xhtml?req=granuleid:USC-prelim-title10-section2853&num=0&edition=prelim
Timestamp: 2019-11-12 19:15:03
Document Index: 398276001

Matched Legal Cases: ['§ 2853', '§2', '§807', '§7', '§2312', '§2808', '§2817', '§2802', '§2803', '§2804', '§2806', '§2803', '§2802', '§2801', '§1071', '§2803', '§2801', '§2801', '§2803', '§2801', '§2803', '§2804', '§2312']

[USC02] 10 USC 2853: Authorized cost and scope of work variations
<< Previous TITLE 10 / Subtitle A / PART IV / CHAPTER 169 / SUBCHAPTER III / § 2853 Next >>
10 USC 2853: Authorized cost and scope of work variations Text contains those laws in effect on November 11, 2019
(c) The limitation on cost variations in subsection (a) or the limitation on scope reduction in subsection (b)(1) does not apply if the variation in cost or reduction in the scope of work is approved by the Secretary concerned and-
(1) in the case of a cost increase or a reduction in the scope of work-
(d) The limitation in subsection (b)(2) on an increase in the scope of work does not apply if-
(2) The report under paragraph (1) shall include the following-
(Added Pub. L. 97–214, §2(a), July 12, 1982, 96 Stat. 164 ; amended Pub. L. 98–407, title VIII, §807, Aug. 28, 1984, 98 Stat. 1521 ; Pub. L. 100–26, §7(f)(2), Apr. 21, 1987, 101 Stat. 281 ; Pub. L. 100–180, div. B, subdiv. 3, title I, §§2312, 2313, Dec. 4, 1987, 101 Stat. 1217 , 1218; Pub. L. 101–189, div. B, title XXVIII, §2808, Nov. 29, 1989, 103 Stat. 1648 ; Pub. L. 104–106, div. B, title XXVIII, §2817, Feb. 10, 1996, 110 Stat. 553 ; Pub. L. 107–107, div. B, title XXVIII, §2802, Dec. 28, 2001, 115 Stat. 1305 ; Pub. L. 108–375, div. B, title XXVIII, §2803, Oct. 28, 2004, 118 Stat. 2121 ; Pub. L. 109–163, div. B, title XXVIII, §2804(a)–(c)(1), Jan. 6, 2006, 119 Stat. 3506 ; Pub. L. 109–364, div. B, title XXVIII, §2806, Oct. 17, 2006, 120 Stat. 2468 ; Pub. L. 111–84, div. B, title XXVIII, §2803, Oct. 28, 2009, 123 Stat. 2661 ; Pub. L. 112–81, div. B, title XXVIII, §2802(c)(2), Dec. 31, 2011, 125 Stat. 1685 ; Pub. L. 112–239, div. B, title XXVIII, §2801, Jan. 2, 2013, 126 Stat. 2146 ; Pub. L. 113–291, div. A, title X, §1071(f)(24), Dec. 19, 2014, 128 Stat. 3511 ; Pub. L. 114–328, div. B, title XXVIII, §2803, Dec. 23, 2016, 130 Stat. 2712 ; Pub. L. 115–91, div. B, title XXVIII, §§2801(c)(1), 2821, Dec. 12, 2017, 131 Stat. 1843 , 1853.)
2017-Subsec. (c)(1)(A). Pub. L. 115–91, §2801(c)(1)(A), struck out "in writing" after "committees of Congress".
2016-Subsec. (a). Pub. L. 114–328, §2803(c), inserted "of this title" after "section 2805(a)".
2014-Subsec. (c)(1)(A). Pub. L. 113–291 substituted "can still be" for "can be still be".
2013-Subsec. (a). Pub. L. 112–239, §2801(1), substituted "was authorized" for "was approved originally".
2011-Subsec. (a). Pub. L. 112–81 substituted "section 2805(a)" for "section 2805(a)(1)".
2009-Subsec. (b). Pub. L. 111–84, §2803(1), designated existing provisions as par. (1), substituted "may be reduced by not more than 25 percent from the amount specified for that project, construction, improvement, or acquisition in the justification data provided to Congress as part of the request for authorization of the project, construction, improvement, or acquisition." for "may be reduced by not more than 25 percent from the amount approved for that project, construction, improvement, or acquisition by Congress.", and added par. (2).
2006-Pub. L. 109–163, §2804(c)(1), substituted "Authorized cost and scope of work variations" for "Authorized cost variations" in section catchline.
Subsec. (c). Pub. L. 109–364 substituted "if the variation in cost or reduction in the scope of work is approved by the Secretary concerned and-" for "if-" in introductory provisions, added pars. (1) and (2), and struck out former pars. (1) to (3) which read as follows:
2004-Subsec. (c)(3). Pub. L. 108–375 inserted before period at end "or, if over sooner, a period of 14 days has elapsed after the date on which a copy of the notification is provided in an electronic medium pursuant to section 480 of this title".
2001-Subsec. (d). Pub. L. 107–107 amended subsec. (d) generally. Prior to amendment, subsec. (d) read as follows: "The limitation on cost increases in subsection (a) does not apply to the settlement of a contractor claim under a contract."
1996-Subsec. (d). Pub. L. 104–106 amended subsec. (d) generally. Prior to amendment, subsec. (d) read as follows: "The limitation on cost increases in subsection (a) does not apply to a within-scope modification to a contract or to the settlement of a contractor claim under a contract if the increase in cost is approved by the Secretary concerned, and the Secretary concerned promptly submits written notification of the facts relating to the proposed increase in cost to the appropriate committees of Congress."
1989-Pub. L. 101–189 amended section generally, substituting subsecs. (a) to (d) for former subsecs. (a) to (f).
1987-Subsec. (a)(1). Pub. L. 100–180, §2312, substituted "Except as provided in paragraph (2), the total cost authorized for military construction projects at an installation (including each project the cost of which is included in such total authorized cost and is less than the minor project ceiling) may be increased by not more than 25 percent of the total amount appropriated for such projects" for "Except as provided in paragraph (2), the cost authorized for a military construction project (other than a project for which the approved amount is less than the minor project ceiling (as defined in subsection (f))) may be increased by not more than 25 percent of the amount appropriated for the project".
1984-Subsec. (e). Pub. L. 98–407 inserted "is more than the amount specified by law as the maximum amount for a minor military construction project and".