Source: https://openei.org/wiki/RAPID/Roadmap/14-MT-b
Timestamp: 2017-11-25 01:42:00
Document Index: 482240728

Matched Legal Cases: ['§ 75', '§ 75', '§ 75', '§ 75', '§ 75', '§ 75']

RAPID/Roadmap/14-MT-b
Montana State Pollutant Discharge Elimination System Permit (14-MT-b)
All point sources of wastewater discharge are required to obtain and comply with MPDES permits. The effluent limitations and other conditions for certain categories of wastewaters are required to be treated to federally-specified minimum levels based on available and achievable water treatment technologies. Additonally, effluent limits and permit conditions are established to protect beneficial uses and applicable WQS.
(DEQ MPDES Website)
14-MT-b.1 - Does the Discharge Fall Under the Criteria for MPDES General Permit?
An MPDES General Permit is a pre-existing permit for wastewater discharges associated with common activities, such as concentrated animal feeding operations and stormwater discharges from construction or industrial activity. Authorizations for General Permits are issued if a facility or activity falls within the guidelines of the existing permit. The process for obtaining authorization under a General Permit is expedient and consists of application, review, and authorization within 30 days.
(See DEQ MPDES Website)
14-MT-b.2 - Certified Application for MPDES Individual Permit (Application Specific to New, Existing, or Municipal Dischargers), Fee
Applicants should fill out Montana Form 1 - General Information first in order to determine which EPA form the applicant should use. For new industrial or commercial dischargers use:
14-MT-b.3 - Review Application Materials for Completeness
The department shall examine plans and other information needed to determine whether a permit should be issued or suggest changes in plans as a condition to the issuance of a permit.
(MCA 75-5-402)
The department shall review for completeness all applications for new permits within 60 days of the receipt of the initial application.
(MCA 75-5-403(1))
14-MT-b.4 - Is the Application Complete?
An application is considered complete unless the applicant is notified of a deficiency within the appropriate review period.
14-MT-b.5 - Written Notice to Developer
The initial completeness notice must note all major deficiency issues, based on the information submitted. The department and the applicant may extend these timeframes, by mutual agreement, by not more than 75 days.
If the department denies an application for a permit or modifies a permit, the department shall give written notice of its action to the applicant or holder and the applicant or holder may request a hearing before the board, in the manner stated in 75-5-611, for the purpose of petitioning the board to reverse or modify the action of the department. The hearing must be held within 30 days after receipt of written request. After the hearing, the board shall affirm, modify, or reverse the action of the department. If the holder does not request a hearing before the board, modification of a permit is effective 30 days after receipt of notice by the holder unless the department specifies a later date. If the holder does request a hearing before the board, an order modifying the permit is not effective until 20 days after receipt of notice of the action of the board.
(MCA 75-5-403)
14-MT-b.6 - MPDES Individual Permit
14-MT-b.7 - Application for MPDES General Permit (Application Specific to Activity), Fee
The developer should apply for the applicable general permit based on the parameters listed in the "General Permit" link under each activity. If the developer's activity falls outside the descriptions of the any of the General Permits, the developer must apply for an individual permit.
Dewatering General Permit
EPA Application Form 2D for New Facilities
Suction Dredges:
Suction Dredge General Permit
Form 2E Application Package
Application NOI Form
Domestic Sewage Treatment Lagoons:
Domestic Sewage Lagoon General Permit
Disinfected Water:
Disinfected Water General Permit
14-MT-b.8 - Review Application Materials for Completeness
(§ 75-5-402 MCA)
(§ 75-5-403(1) MCA)
14-MT-b.9 - Is the Application Complete?
(§ 75-5-403(1))
14-MT-b.10 - MPDES General Permit
§ 75-5-402, MCA - Duties of MDEQ
§ 75-5-403, MCA - Denial, Modification, Review
§ 75-5-611, MCA - Violation, Hearing
DEQ MPDES Website
2E Application Package
Sand and Gravel Application NOI Form
Domestic Treatment Lagoon Permit Information
Domestic Treatment Lagoon Fact Sheet
Domestic Treatment Lagoon Application NOI Form
Fee Schedule Applicable to All
Remediation Division Administrator 406.841.5001 JChambers@mtabbazabbagov Visit Website
Retrieved from "https://openei.org/w/index.php?title=RAPID/Roadmap/14-MT-b&oldid=952975"