Court Opinion

ID: 2675239
Source: CourtListenerOpinion
Date Created: 2014-05-21 17:00:33.824698+00
Date Added: 2024-06-11T09:20:18.918773
License: Public Domain

FILED
                                                           United States Court of Appeals
                                                                   Tenth Circuit

                      UNITED STATES COURT OF APPEALS               May 21, 2014
                                                               Elisabeth A. Shumaker
                                      TENTH CIRCUIT
                                                                   Clerk of Court

 In re: CENTRAL STATES
 MECHANICAL, INC.,

                Debtor.
 ----------------------------------

 CENTRAL STATES MECHANICAL,
 INC.,
                                                        No. 12-3263
                Plaintiff - Appellant,         (D.C. No. 6:11-CV-01129-JTM)
                                                         (D. of Kan.)
 v.

 AGRA INDUSTRIES, INC.,

                Defendant - Appellee.

                               ORDER AND JUDGMENT *

Before KELLY, TYMKOVICH, and GORSUCH, Circuit Judges.

       Central States Mechanical is a Kansas company that subcontracted with

Agra Industries to install mechanical systems in two biofuel plants in Iowa.

Central States completed work at the Superior plant but discontinued work at the

       *
         This order and judgment is not binding precedent except under the
doctrines of law of the case, res judicata and collateral estoppel. It may be cited,
however, for its persuasive value consistent with Fed. R. App. P. 32.1 and 10th
Cir. R. 32.1.
Plymouth plant before the job was finished. After declaring bankruptcy, Central

States sued Agra for damages arising from both projects. In particular, Central

States claimed over $1 million in damages and costs of work on the Superior

project and over $3 million for the costs of its work and demobilization costs on

the Plymouth project.

      This appeal requires us to consider whether Central States was entitled to

recover for costs it claims under the contracts. Following a two-week trial, the

bankruptcy court issued a thorough 128-page opinion ruling. The court found in

favor of Central States on several claims arising under the Superior contract but

also concluded Central States materially breached the Plymouth contract when it

discontinued work on the project without proper cause. Although the court

denied most of Central States’s claimed damages of over $1 million on the

Superior project, the court awarded Central States almost $550,000 in damages

under that contract. The court also awarded Agra close to $3 million on its

counterclaim for Central States’s breach of the Plymouth contract. 1 In re Central

States Mechanical, Inc., Ch.11 Case No. 09-12542, Adv. No. 09-5155, 2011 WL
1637991, at *126–27 (Bankr. D. Kan. Apr. 29, 2011). Central States appealed the

decision to the district court, which affirmed the bankruptcy court in its entirety.

      1
        The bankruptcy court also awarded Central over $96,000 plus interest for
Agra’s payment breach on an approved portion of a payment application for work
Central States completed on the Plymouth Project.

                                         -2-
       Exercising jurisdiction pursuant to 28 U.S.C. § 158(d) and § 1291, we

affirm the district court’s decision. The bankruptcy court did not err in

concluding that Central States was required to comply with the notice and claim

provisions in both the Superior and Plymouth contracts. The bankruptcy court

therefore did not err in refusing to award Central States damages for out-of-scope

work it performed without complying with these contractual provisions. Further,

the bankruptcy court’s decision that Central States breached the Plymouth

contract by suspending work and that Agra was entitled to damages was not

clearly erroneous. And because any damages Central States did receive under the

Superior contract were not substantial in light of its overall claims, the

bankruptcy court did not err in refusing to award Central States attorneys’ fees.

                                  I. Background

       A.    The Parties

       Agra was the general contractor on two biofuel plants in Iowa. The first

plant, Superior, was constructed for Great Plains Renewable Energy. The second

plant, Plymouth, was constructed for Plymouth Energy, LLC. Agra subcontracted

to Central States the work of fabricating and installing the piping on both plants,

as well as installing certain equipment, vessels, and valves ordered by third

parties. Agra also employed an engineering consultant, Delta-T, to design the

mechanical equipment for the plants that Central States would fabricate and

install.

                                          -3-
      B.    The Superior Contract

      Under the Superior contract, Agra was required to pay Central States the

“Cost of the Work” plus a fee of 12% up to a guaranteed maximum price (GMP)

of about $11,900,000. Agra agreed to make monthly progress payments based on

the labor and value of the materials provided during the time period covered by

each monthly pay application.

      If Agra caused a delay in Central States’s performance or Central States

encountered unforeseen increased costs in performing the work, Central States

was required to send Agra a notice and claim. 2 Central States could then ask

Agra to modify the Superior contract, but any changes in the payment amounts,

additions or deletions to the work, or changes to the completion date could only

be made by a change order that was executed and authorized by Agra’s Project

Manager and one of Agra’s officers. App. 3253. Agra had five days to approve

or reject a change order once Central States submitted it. If the change order was

not accepted or rejected within that time period, Central States was to continue

      2
         The contract had specific notice and filing deadlines. If Agra caused a
delay in Central States’s performance, Central States was required to send Agra a
“delay notice” within three days of the inception of the delay or Central States’s
discovery of the delay. App. 3256. After giving Agra notice of the delay, Central
States then was required to file a “delay claim” within twenty-one days of the
occurrence of the delay. App. 3369. Central States waived its right to an
extension of the subcontract time if it failed to give timely notice of the delay.
Central States was also obligated to give written notice of additional costs within
twenty-one days after the occurrence of an event Central States believed involved
additional costs and to submit a claim within thirty days of the event’s
occurrence.

                                        -4-
within the original scope of the work. The contract required that “Work

performed by [Central States] that exceeds the scope of the work in the Contract

without a Change Order shall be at the expense of [Central States].” App. 3369.

        In sum, Central States was required to follow three steps to obtain a valid

extension of time to complete work, change the materials used, change the scope

of work, or seek reimbursement for increased costs: (1) give notice; (2) submit a

claim; and (3) obtain an approved change order. Agra was required to “expedite

written responses” to Central States’s change order requests and claims and notify

Central States of any changes in the construction or submittal schedules. App.

3248.

        C.    The Plymouth Contract

        The Plymouth contract obligated Agra to pay Central States a fixed sum of

around $13,000,000. Like the Superior contract, Agra was required to make

monthly progress payments to Central States, but at Plymouth the progress

payments were based upon the percentage of the total work completed each

month. Central States was required to “substantiate [the] accuracy” of each pay

application with such data as Agra required. App. 3983. Agra then had ten days

from receiving Central States’s pay application to partially or fully reject the

application and was required to pay Central States within forty-five days of

approving Central States’s pay application, even if Agra had not been paid by the

owner of the plant. The Plymouth contract gave Agra the right to suspend the

                                          -5-
work for any reason, although Central States could “stop the Work” if Agra did

not pay Central States through no fault of Central States. App. 3978.

      D.     The Timeline

      After beginning the Superior project in 2007, Central States immediately

began to encounter delays caused by Delta-T’s failure to deliver pipe drawings on

time. Although delays continued through the fall and winter of 2007 and early

2008, Central States never invoked the delay provisions in the subcontract. In

April 2008, Central States informed Agra that it had achieved substantial

completion of the project and closed out the contract.

      But, a month later, Central States presented a $1.08 million impact claim to

Agra based on the delays and increased costs of work it had performed at

Superior. Nevertheless, it continued work on the Plymouth project. Then, in

early June 2008, Agra notified Central States that it was in default for failing to

complete work on the Plymouth project. In late June, Agra partially rejected

Central States’s request for reimbursement on the grounds that Central States did

not properly substantiate the completed work. Unable to resolve their differences,

Central States demobilized and left the Plymouth site. After sending multiple

notices to Central States that Central States was in default for suspending work,

Agra hired Wanzek, another subcontractor, to complete the Plymouth project.

                                         -6-
      E.     Procedural History

      Central States filed for bankruptcy under Chapter 11 in August 2009. It

then filed suit against Agra in bankruptcy court for damages under both the

Superior and Plymouth contracts.

      Central States claimed damages arising from its work at Superior for (1)

$301,914 for the unpaid balance of the cost of work; (2) $1,136,608 in impact

damages for extra time and expenses due to delays and late deliveries; (3)

$242,535 in additional labor for a water treatment facility that was not within the

original scope of the work; and (4) $149,063 related to nine disputed change

orders. Central States also sought damages under the Plymouth contract for

$3,124,056 arising from the value of the work it performed, costs of

demobilization, and costs it incurred based on delays in construction. Agra

counterclaimed for $3,088,259 in damages against Central States based on

expenses Agra incurred in hiring another subcontractor to complete the Plymouth

project.

      The bankruptcy court awarded Central States approximately $550,000 for

breaches of the Superior contract based on the unpaid balance for the cost of the

work, interest on late progress payments, and the cost of constructing a water

treatment plant that was not included in the initial contract. The court also found

that Central States breached the Plymouth contract when it walked off the job,

and awarded Agra damages for the cost of completing Central States’s work, as

                                         -7-
well as liquidated damages. The court awarded Central States a small amount for

one of Central States’s Plymouth pay applications that Agra approved but never

paid. The bankruptcy court denied Central States attorneys’ fees under the

Superior contract.

      The district court affirmed.

                                     II. Analysis

      Central States claims the bankruptcy court erred in three ways. First, it

argues that the court erred by rejecting Central States’s claims for additional

damages under the Superior contract because Central States failed to comply with

the contract’s notice of claim and change order provisions. Second, it contends

the bankruptcy court should not have awarded Agra damages under the Plymouth

contract because Agra’s prior material breaches excused Central States from any

duty to continue work, or, alternatively, that Agra did not prove that Central

States’s suspension of work caused Agra’s damages. Finally, Central States

argues that it was entitled to attorneys’ fees under the Superior contract because it

was a substantially prevailing party.

      We review de novo the bankruptcy court’s conclusions of law. United

States v. Richman (In re Talbot), 124 F.3d 1201, 1206 (10th Cir. 1997). We

review the bankruptcy court’s findings of fact for clear error. In re Blinder,

Robinson & Co., 124 F.3d 1238, 1241 (10th Cir. 1997). Both of the contracts

stipulate that Iowa law applies.

                                         -8-
      A.     Change Order and Notice of Claim Provisions—Superior Contract

      Central States first argues that the bankruptcy court erred in concluding

that it violated the Superior contract by failing to comply with the change order

and notice of claim provisions. It claims it had no duty to comply with the

provisions for several reasons: (1) compliance was excused by Agra’s prior

material breach; (2) compliance was impracticable or futile; and (3) Agra waived

the requirement of compliance with the provisions. Alternatively, Central States

argues that it is entitled to recover the value of its work under quantum meruit or

unjust enrichment theories.

             1. Material Breach

      Central States first claims Agra materially breached the contract by failing

to timely approve change orders, to timely procure valves and vessels for Central

States to install, or to notify Central States that Delta-T was causing delays.

Whether one party to a contract materially breached its duty under the contract is

a question of fact. See Ryko Mfg. Co. v. Eden Servs., 823 F.2d 1215 (8th Cir.

1987) (applying Iowa law). Accordingly, we review the bankruptcy court’s

decision for clear error. Although the bankruptcy court found that Agra did not

“expedite” its responses to Central States’s change orders, as it was required to do

under the contract, the bankruptcy court found that it was “apparent that Central

States performed the work before it submitted the change order and attempted to

paper up the change order after the fact.” In re Central States Mech., Inc., 2011

                                         -9-
WL 1637991, at *75. The bankruptcy court also found that Agra’s “technical

noncompliance” did not rise to the level of a material breach. Id. at *76. This

finding is not clearly erroneous.

      Under Iowa law, one party’s contractual duties are discharged only by a

material breach of the contract by the other party. To determine whether a breach

is material, Iowa courts consider several factors derived from the Restatement

(Second) of Contracts, including: (1) the extent to which the injured party will be

deprived of the benefit it reasonably expected; (2) the extent to which the injured

party can be adequately compensated for the loss of the benefit; (3) the extent to

which the party failing to perform will suffer forfeiture; (4) the likelihood the

party failing to perform will cure his failure; and (5) the extent to which the

behavior of the party failing to perform comports with standards of good faith and

fair dealing. See Van Oort Constr. Co. v. Nuckoll’s Concrete Serv., Inc., 599
N.W.2d 684, 692 (Iowa 1999) (citing Restatement (Second) of Contracts § 241

(1981)).

      Central States claims Agra’s delays and failure to inform Central of delays

deprived Central States of a benefit it reasonably expected: to continue working

on schedule without additional costs or unanticipated extra work. But under the

terms of the Superior contract, Central States was never obligated to perform out-

of-scope work or incur extra costs that Agra had not approved; instead, Central

States did so at its own peril. We agree with the bankruptcy court that Central

                                         -10-
States therefore could not have reasonably expected to be compensated for out-of-

scope work performed or extra costs incurred without a change order, unless Agra

waived compliance with the claim provisions. 3

      Central States also argues that enforcing the claim provisions would result

in a forfeiture of its rights under the contract. Under Iowa law, a forfeiture

occurs by “the taking away or loss of rights and interest in property.” Van Hosen

v. Bankers Trust Co., 200 N.W.2d 504, 507 (Iowa 1972). Here, however, the

claim provisions do not take away any interests in property and do not terminate

Agra’s obligations under the contract. If Agra failed to comply with the change

order provisions, Central States’ recourse was simply not to perform the work. In

other words, Central States was never required to incur the costs in the first place,

so enforcing the claim provisions could not deprive Central States of any interest

in the additional costs. Further, Central States could have sought mediation or

      3
         Central States cites to Board of Regents of the University of Texas v.
S&G Construction Company, 529 S.W.2d 90 (Tex. Civ. App. 1975), overruled on
other grounds by 951 S.W.2d 401 (Tex. 1997), for the proposition that change
order provisions are “not intended to operate as a shield for delays, changes, or
expenses for which the paying party caused.” Aplt. Br. at 33. In Board of
Regents, the Board did not furnish housing plans to the contractor but
nevertheless instructed it to do the work. Id. at 95–96. But that case is
distinguishable from this one because the court in Board of Regents actually
determined that the Board had materially breached the contract when it failed to
provide plans, thereby discharging S&G’s obligations to comply with the change
order provisions. Id. at 96. Here, in contrast, we agree with the bankruptcy court
that Agra did not materially breach the contract when it failed to timely expedite
its responses to change order requests. Central States’s argument also sounds in
waiver, which we address below.

                                        -11-
arbitration under the dispute resolution provisions of the contract if it believed it

was unfairly denied compensation for extra work. Thus, Central States was not

deprived of a right or interest in the additional costs of the work it undertook, nor

was it precluded from disputing any denial of change orders or claims for

compensation.

             2. Impracticability

      Central States next argues that compliance with the claim provisions should

be excused because compliance would be impracticable or futile. It argues that

Agra’s delay in approving change orders left it in a quandary as to whether to

continue work and save the project or suspend work while Agra considered the

requests. Although the bankruptcy court did not specifically address the question

of impracticability, it found that Agra “assisted and encouraged Central in

submitting delay claims” and that there was “no evidence before the Court that

Agra directed Central to proceed without an approved change order or agreed,

verbally or in writing, to pay Central for the out-of-sequence work.” In re

Central States Mech., Inc., 2011 WL 1637991, at *79.

      Iowa does not recognize the doctrine of impracticability. Associated

Grocers of Iowa Coop., Inc. v. West, 297 N.W.2d 103, 107–08 (Iowa 1980). 4 But

      4
        Central States points us to a Kansas Supreme Court case, Sunflower Elec.
Co-op., Inc. v. Tomlinson Oil Co., Inc., 638 P.2d 963, 969 (Kan. 1981), which
addressed the excuse of impracticability. Under Kansas law, an event is excused
due to impracticability only if the following criteria are met: (1) the event cannot
                                                                        (continued...)

                                         -12-
even if we were to excuse compliance with the claim provisions on this basis,

Central States still cannot show impracticability. True, Central States did not

cause the delay in approving change orders. But Agra’s delays in approving

change orders were not unforeseeable, because the parties specifically included

dispute resolution procedures to address such delays. Most importantly, the

contract explicitly indicated that Central States was under no obligation to

perform out-of-scope work unless approved by change order and that any work

performed without a change order, or claims for extra costs that did not comply

with the delay notice and claims provisions, would not be reimbursed.

      Nor was compliance with the claim provisions futile. As we stated above,

the bankruptcy court found that Agra actually “assisted and encouraged Central

States in submitting delay claims by sharing Agra’s delay claim form with Central

States.” In re Central States Mech., Inc., 2011 WL 1637991, at *79. And over

the course of the Superior project, Central States submitted 71 requests for change

orders, 37 of which were approved for additional payment or extension of time.

There is no evidence that Agra acted in bad faith in denying change orders.

Rather, delays generally accumulated because Agra had to seek the owner’s

      4
       (...continued)
be caused by the promisor; (2) the promisor must have had no reason to know of
the impracticability; and (3) the language or circumstances indicate that the
promisor not be relieved because of the impracticability. See Sunflower Elec.
Co-op., Inc., 638 P.2d at 969. Central States acknowledges, however, that Iowa
has not adopted this excuse.

                                        -13-
approval on the change orders to increase payments to Central States. Absent any

bad faith, compliance with the provisions was not futile. Cf., e.g., Lovrien v.

Fitzgerald, 66 N.W.2d 458, 461 (Iowa 1954); Thompson v. Hirt, 191 N.W. 365,

367–98 (Iowa 1923).

               3. Waiver

         Central States also argues that the claim provisions were a procedural

preference that Agra waived by its conduct. The issue of waiver is generally one

of fact, particularly where the waiver is predicated on acts or conduct. Scheetz v.

IMT Ins. Co. (Mut.), 324 N.W.2d 302, 304 (Iowa 1982). But where the evidence

is undisputed, the issue of waiver is one of law for the court to decide. Id. At the

bankruptcy level, evidence of whether Agra intended Central States to comply

with claims and change order provisions was conflicting and contested. See In re

Central States Mech., Inc., 2011 WL 1637991, at *79. Accordingly, the

bankruptcy court’s determination that Agra did not expressly or impliedly waive

the change order and claim requirements was a finding of fact we review for clear

error.

         Central States points to Central Iowa Grading, Inc. v. UDE Corporation,

where the Iowa Court of Appeals held that written change order requirements can

be waived “by the owner’s knowledge of, agreement to, or acquiescence in such

extra work, a course of dealing which repeatedly disregards the requirement, and

a promise to pay for extra work, orally requested by the owner and performed in

                                          -14-
reliance thereon.” 392 N.W.2d 857, 860 (Iowa Ct. App. 1986). The “general rule

is that recovery can be had for extra work only if it was performed with the

knowledge or consent of the adverse party.” Id. (emphasis added); see also Booth

v. Pilot Corp., No. 99-0925, 2001 WL 726364, at *6 (Iowa Ct. App. June 29,

2001).

         The bankruptcy court found that Agra helped Central States submit delay

claims, which in itself evidenced Agra’s intent that Central States comply with

the claim provisions. The court also found that Agra became aware of Central

States’s claims for $58,000 of out-of-sequence work (never approved by change

order) only after the work had been performed. The bankruptcy court found no

evidence that Agra “directed Central States to proceed without an approved

change order or agreed, verbally or in writing, to pay Central States for the out-

of-sequence work” on the nine disputed change orders. In re Central States

Mech., Inc., 2011 WL 1637991, at *79. And, by rejecting the papered-up change

orders, Agra’s course of dealing with respect to the disputed change orders

indicated its intention not to waive compliance with the claim provisions. Based

on this evidence, the bankruptcy court found that Agra did not waive the change

order or the delay notice and claim requirement. 5

         5
        The bankruptcy court did find that Agra waived the change order
requirement with respect to the water treatment plant that was not in the original
scope of the work, and, alternatively, that Central States was entitled to recover in
quantum meruit for the work performed on the water treatment plant.

                                         -15-
      On the other hand, the bankruptcy court found that an e-mail from one of

Agra’s employees confirmed that Agra did have some subcontractors work

without a signed change order at times, and witnesses testified that an Agra

employee directed Central States to perform out-of-scope work and provided

assurances to Central States it would be “taken care of later.” Id. at *46–47. 6 But

Agra’s employees all testified that they never told Central States or other

subcontractors to proceed without a change order.

      We can discern no clear error in the bankruptcy court’s findings. In light

of the directly conflicting testimony, no clear evidence can confirm that Agra

repeatedly told Central States to proceed without change orders, or that Agra was

aware that Central States was performing out-of-scope work and specifically

approved, encouraged, or acquiesced to Central States’s performing the out-of-

scope work on the disputed change orders. See Central Iowa Grading, 392
N.W.2d at 860 (no waiver by owner where subcontractor performed extra work at

the direction of the general contractor but without the knowledge of the owner);

cf. Berg v. Kucharo Const. Co., 237 Iowa 478, 489 (Iowa 1946) (possible waiver

where general contractor repeatedly directed subcontractor to continue with

specifically identified out-of-scope work and repeatedly assured them they would

      6
         The bankruptcy court also found that at one point Agra’s project manager
rebuked Central States’s manager for refusing to perform work without a change
order. However, the e-mail cited by the bankruptcy court indicates that Agra’s
manager believed the work was within Central States’s scope of the work and
therefore did not require a change order.

                                        -16-
be paid later); Booth, 2001 WL 726364, at *6 (waiver where general contractor

requested changes in scope of the work and general contractor’s “course of

dealing repeatedly disregarded the [change order] requirement, for reasons of

apparent benefit to it, and by verbal approval of the items of work which carried

estimated prices promised to pay for the work”).

      In sum, there is no evidence of a repeated course of dealing where Agra

approved specific changes to the work. The bankruptcy court’s finding is not

clearly erroneous.

            4. Quantum Meruit or Unjust Enrichment

      Central States finally argues that the bankruptcy court misapplied Iowa law

when it denied recovery for quantum meruit or unjust enrichment.

      Quantum meruit denotes a subclass of implied-in-fact contracts for services

rendered. Iowa Waste Sys., Inc. v. Buchanan Cnty., 617 N.W.2d 23, 29 (Iowa Ct.

App. 2000). To prevail on a quantum meruit theory, the plaintiff must show: (1)

services were provided under such circumstances as to give the recipient reason to

understand that (a) the services were being performed for the recipient and not

some other person, and (b) the services were not rendered gratuitously but with

the expectation of compensation from the recipient; and (2) the services were

beneficial to the recipient. Roger’s Backhoe Serv., Inc. v. Nichols, 681 N.W.2d
647, 652 (Iowa 2004). Quantum meruit recovery based on an implied-in-fact

contract is normally reviewed for clear error under Iowa law when the relief

                                        -17-
requested is damages. Iowa Waste Sys., Inc. 617 N.W.2d at 30. On the other

hand, unjust enrichment is an equitable remedy of restitution. It is a quasi-

contractual obligation that is created by law for reasons of justice, without any

expression of assent, and is limited to the value of what was inequitably retained.

We review unjust enrichment claims de novo. Iowa Waste Sys., Inc. 617 N.W.2d

at 30.

         Express and implied contracts cannot coexist with respect to the same

subject matter, and Iowa courts will not imply a contract where an express

contract exists. Giese Constr. Co. v. Randa, 524 N.W.2d 427, 431 (Iowa Ct. App.

1994). Thus, to the extent that the basis for the claim of quantum meruit is

covered by an express contract, a party cannot state a claim for quantum meruit

under Iowa law. See Maasdam v. Maasdam’s Estate, 24 N.W.2d 316, 320 (Iowa

1946). The same principle also bars claims for unjust enrichment if the

controversy is covered by an express contract. See Iowa Network Servs., Inc. v.

Qwest Corp., 363 F.3d 683, 694 (8th Cir. 2004) (holding that under Iowa law, “to

the extent that the basis for [plaintiff’s] claim of unjust enrichment is covered by

an express contract . . . [plaintiff] cannot state a claim for unjust enrichment

under Iowa law.”); Rambo Assocs. v. S. Tama Cnty. Cmty. Sch. Dist., 487 F.3d
1178, 1188–89 (8th Cir. 2007) (stating that under Iowa law “[a] quasi-contractual

recovery [of unjust enrichment] is, of course, barred when allowing one would

conflict with a specific provision of an express contract.” (citations omitted)).

                                          -18-
      Here, the Superior contract provided for a fixed sum based on the cost of

the work up to a guaranteed maximum price. The contract stated that any cost

other than costs included in approved change orders that exceeds the guaranteed

price would not be reimbursed. The bankruptcy court concluded that the parties

had not waived the express contractual requirements for change orders and

claims, and therefore declined to award Central States quantum meruit recovery

on the disputed change orders. See In re Central States Mech., Inc., 2011 WL
1637991, at *36. 7

      Central States contends the bankruptcy court erred, and points to Rambo

Associates, an Eighth Circuit case applying Iowa law. In Rambo Associates, the

parties agreed that the client could authorize Rambo to do extra work, with the

fees for extra work to be negotiated at a later date. Rambo Assocs., 487 F.3d at

1181–82. But the record showed that the client did in fact ask Rambo to do extra

work several times after the initial phase of the work was completed, and never

negotiated or set the fees for the extra work performed. Id. at 1183. The court

found that quasi-contractual remedies were appropriate in large part because the

client specifically requested Rambo do the extra work, and, therefore, allowing

      7
        The bankruptcy court did allow Central States to recover in quantum
meruit for the water treatment facility, but found that the water treatment facility
was distinguishable from the other claims under the Superior contract because
when Agra and Central States signed the Superior contract in 2006, the water
treatment facility “was not in the picture and not contemplated in the
Subcontract.” In re Central States Mech., Inc., 2011 WL 1637991, at *37.

                                        -19-
the client to retain the value of the extra work would be inequitable. Id. at 1189.

Here, by contrast, Central States has not shown that Agra specifically requested it

to perform the out-of-scope work on the disputed change orders without an

approved change order. Further, in light of the contract’s specific warnings that

out-of-scope work performed without a change order was done at Central States’s

peril, the bankruptcy court correctly concluded that additional damages were not

warranted.

      Accordingly, because an implied-in-fact remedy would conflict with the

express provisions of the contract, the bankruptcy court did not err in refusing to

award Central States additional economic impact damages based on quantum

meruit or unjust enrichment.

      B.     Agra’s Damages for Costs of Completing the Plymouth Project

      Central States next contends that the bankruptcy court erred in awarding

Agra damages based on the costs of completing the Plymouth project with another

subcontractor. Central States claims that it had a right to suspend performance

because Agra’s prior material breaches excused Central States’s continued

performance. Even if Central States had no right to suspend performance, it

argues that the bankruptcy court erred by awarding Agra damages without any

proof that Agra’s costs were caused by Central States’s suspension (as opposed to

delays by Delta-T).

                                         -20-
            1. Central States’s Right to Suspend Performance

      Central States claims that it was entitled to suspend performance because

Agra breached the Plymouth contract by: (1) failing to notify Central States of

delays caused by Delta-T; (2) failing to timely process change orders; (3) failing

to timely progress payments; and (4) violating the covenant of good faith and fair

dealing.

      Central States essentially recycles its arguments from the Superior contract

regarding Agra’s alleged material breach based on Agra’s failure to notify Central

States of delays in getting materials and failure to timely process change orders.

Although the bankruptcy court found that Agra’s handling of change orders at

Plymouth was “less than responsive” and that at one point Agra instructed Central

States to “stop sending change orders,” 8 the bankruptcy court also found that

Central States did not adhere to the delay notice and claim procedures. In re

Central States Mech., Inc., 2011 WL 1637991, at *89–90, 123–24. Because

Central States did not comply with the delay notice and claim procedures, Agra

had no duty to timely expedite the change orders. For the same reasons Central

States failed to show a material breach of the Superior contract based on Agra’s

      8
         The bankruptcy court noted that Agra’s statement to “stop sending
change orders” did not imply a waiver of the change order process because this
statement conformed to the subcontract provisions, i.e., that Central States would
submit written claim notices and Agra would then render a change order for
Central States in conformity with the claim notice. In re Central States Mech.,
Inc., 2011 WL 1637991, at *90 n.290.

                                        -21-
delays, we agree with the bankruptcy court that Central States fails to show Agra

materially breached the Plymouth contract when it failed to timely process change

orders or notify Central States of foreseen delays in the work.

      We also are not persuaded Agra materially breached the contract by failing

to timely process payments to Central States. The bankruptcy court found that

Agra had timely paid Central States on its first nine pay applications, and, only

days before Agra partially rejected Pay Application 10, Agra had paid Central

States $930,000 on Pay Application 9. The bankruptcy court also found that Agra

did not materially breach the Plymouth contract by partially rejecting one of

Central States’s pay applications. Under the terms of the Plymouth contract,

Central States was entitled to stop work only if Agra did not pay Central States

through no fault of Central States. And Agra was entitled to reject pay

applications and demand substantiation before making payment. The bankruptcy

court found that Central States never substantiated the percentage completion as

Agra requested prior to approval. The court also found that Agra’s payment was

not yet due by the time Central States walked off the Plymouth Project. We find

no clear error in the bankruptcy court’s conclusion that Agra did not breach the

Plymouth contract.

      Finally, Agra did not violate the implied covenant of good faith and fair

dealing. Iowa recognizes the implied covenant of good faith and fair dealing in

every contract that “the person for whom the work is contracted to be done will

                                        -22-
not obstruct, hinder, or delay the contractor, but, on the contrary, will in all ways

facilitate the performance of the work to be done by him.” Kaltoft v. Nielsen, 106
N.W.2d 597, 602 (Iowa 1960). The bankruptcy court found that Agra partially

rejected one of the pay applications because, based on its observations and a letter

in which Central States stated twenty weeks worth of piping needed to be

completed, it concluded that the stated completion figure was inaccurate. But on

the same day it rejected Central States’s pay application, Agra nevertheless

certified to the owner of the plant in Agra’s own pay application that the plant

was nearly complete, using the completion figure that Central States claimed.

The bankruptcy court found plausible Agra’s explanation of this discrepancy as

unrelated to Central States’s completion of the Plymouth project. 9 In fact, the

bankruptcy court noted that it was Central States who actually breached the

implied covenant of good faith and fair dealing by walking off the Plymouth

project and never supplying the requested documentation to substantiate its pay

application.

      The bankruptcy court’s resolution of this discrepancy is not clearly

erroneous. Agra needed cash from the owner before it could pay Central States,

      9
         Agra’s chief financial officer testified that Agra inflated the percentage
completion figure because the owner refused to release contingency funds, which
affected Agra’s cash flow. Because the owner did not pay Agra but Agra still had
to pay Central States, Agra was behind on cash flow. As a result, Agra inflated
the percentage because the underfunded contingency should have been in place to
cover the situation, and at the time Agra was $400,000 behind on cash flow.

                                         -23-
which was why it certified the percentage completion to the owner even as it

simultaneously rejected Central States’s request. Agra’s rejection was based on

its perception that the project was further behind than Central States claimed, and

it was entitled to ask for substantiation of the stated percentage of completion.

             2. Proof of Causation of Agra’s Damages

      Central States next argues that the bankruptcy court erred in awarding Agra

its costs of completion without requiring Agra to prove the amount of damages

attributable to Central States’s breach. Central States claims that much of the

costs that Agra ultimately paid to the replacement subcontractor (Wanzek) were

due to Delta-T’s delays and not to Central States’s breach. Central States claims

that it would have been entitled to be reimbursed for the extra costs due to

Delta-T’s delay had it remained on the job and, therefore, that it should not have

to pay the added costs due to Delta-T’s delay.

      We review the amount of damages calculated by the trial court for clear

error and questions of law de novo. Southern Colo. MRI, Ltd. v. Med-Alliance,

Inc., 166 F.3d 1094, 1100 (10th Cir. 1999). The methodology the trial court uses

in calculating a damage award is a question of law we review de novo. Id. At

trial, Agra produced evidence showing that the amount Agra had to pay Wanzek,

the replacement contractor, for work that was within the scope of Central States’s

work was $4,604,610. According to the terms of the contract, Agra was entitled

to charge Central States for these costs, as well as a 15% fee, because the work

                                         -24-
Wanzek performed was within the scope of Central States’s work. Agra also

incurred “non-Wanzek costs” to complete Central States’s scope of the work,

totaling $817,398. In re Central States Mech., Inc., 2011 WL 1637991, at *105.

Finally, under the Plymouth contract, Agra was entitled to charge Central States

for liquidated damages of $4,000 per day for the number of days it took to

complete the job. The bankruptcy court awarded Agra $2,992,259— Agra’s

“costs to complete Central States’s scope of work”—as well as $96,000 in

liquidated damages for the amount of time it took to mobilize Wanzek for the job,

a total of $3,088,259.

      This finding was not clearly erroneous. Under the terms of the contract,

Central States was obligated to perform its scope of the work within the time

allotted by the contract unless Central States obtained a valid extension of the

substantial completion date. The only way to obtain a valid extension of the

substantial completion date was giving Agra notice of a delay, submitting a delay

claim, and obtaining an approved change order. The bankruptcy court found that

Central States failed to comply with the delay notice and claim procedures, and

therefore was not entitled to an extension of time. This finding is not clearly

erroneous, because the delay notices and claims were dated well after the

deadlines required in the contract, and, as we have previously stated, Agra did not

waive compliance with the notice and claim procedures. Therefore, Central

States would not have been entitled to recover any additional costs to complete

                                        -25-
work that was within the scope of its work, even if the costs of completion were

increased as a result of Delta-T’s delay.

      We therefore see no error in the bankruptcy court’s finding that Agra was

entitled to damages based on the costs of completion of work that was within

Central States’s scope of the work at the time it walked off, as well as liquidated

damages based on the time Wanzek took to complete Central States’s work.

      C.     Attorneys’ Fees

      Finally, Central States argues that it was a substantially prevailing party

under the Superior contract 10 and should have been awarded attorneys’ fees.

Central States contends that, even though it was the net loser in bankruptcy court,

it was the substantially prevailing party on its damages claims under the Superior

contract because the bankruptcy court “accepted Central’s theories of liability”;

awarded Central damages of over $500,000; and “completely rejected Agra’s

defenses.” Aplt. Br. at 55–56.

      Under Iowa law, the trial court’s decision to award attorneys’ fees is

reviewed for an abuse of discretion and will only be reversed when the trial court

“rests its discretionary ruling on grounds that are clearly unreasonable or

untenable.” Boyle v. Alum-Line, Inc., 773 N.W.2d 829, 832 (Iowa 2009).

      10
          The Superior contract included a provision requiring the losing party to
pay reasonable costs, including attorneys’ fees, to the “substantially prevailing
party” in any litigation to enforce the terms of the contract. App. 3393.

                                            -26-
      Iowa courts have not precisely addressed the issue of which party is the

“substantially prevailing party” when the plaintiff has recovered on some of its

claims and the defendant has recovered on its counterclaims. But the Iowa

Supreme Court has held in at least one case that tying “the recovery of fees to a

precise ratio of the amount of damages awarded over the amount demanded” is

inappropriate in determining whether the plaintiff is a prevailing party. Vaughan

v. Must, Inc., 542 N.W.2d 533, 541 (Iowa 1996) (construing whether plaintiff in

Federal Age Discrimination in Employment Act and analogous state cause of

action was prevailing party).

      Other courts addressing this issue have adopted the “net prevailing party”

rule, under which costs should be awarded to the plaintiff if its recovery exceeds

the defendant’s recovery on a counterclaim. See, e.g., Nw. Airlines, Inc. v. Flight

Trails, 3 F.3d 292, 297 (8th Cir. 1993) (holding that under Minnesota law,

“‘[p]revailing party’ means the winner of the lawsuit” and rejecting defendant’s

claims that it was a prevailing party because it received significant setoffs); Olsen

v. Lund, 246 P.3d 521, 522–24 (Utah 2010) (determining the prevailing party

begins by “identifying the party in whose favor the net judgment is entered” and

requires “not only consideration of the significance of the net judgment in the

case, but also looking at the amounts actually sought and then balancing them

proportionally with what was recovered . . . Consequently, a party that makes an

outrageous claim and then receives only a fraction of what it demanded—though

                                         -27-
the net judgment winner—will not likely be deemed the successful party.”

(citations and internal quotation marks omitted)); Schmidt v. Colonial Terrace

Assocs., 694 P.2d 1340, 1345 (Mont. 1985) (“Defendants succeeded in realizing,

at the end of the case, a net judgment in their favor, and thus prevailed on the

main issue in controversy.”); Szoboszlay v. Glessner, 664 P.2d 1327, 1334 (Kan.

1983) (holding that a plaintiff was a prevailing party if he obtained a judgment

for an amount “in excess of the setoff or counterclaim allowed,” even though the

defendant was allowed some recovery on a counterclaim); Trollope v. Koerner,

515 P.2d 340, 344 (Ariz. 1973) (“[A] party will be ‘successful’ if he obtains

judgment for an amount in excess of the setoff or counterclaim allowed”); Nordin

Constr. Co. v. City of Nome, 489 P.2d 455, 474 (Alaska 1971) (“A simple

balancing of the recovery in favor of each party makes it clear that the City was

the prevailing party in this lawsuit and should have been awarded costs”).

      Some courts leave it to the sole discretion of the trial court to determine

which party, if any, is the prevailing party “[w]hen a case involves many claims,

some of which are successful and some of which are not.” Archer v. Farmer

Bros. Co., 90 P.3d 228, 231 (Colo. 2004); see also Holmes v. Holmes, 874 P.2d
595 (Idaho Ct. App. 1994) (outlining statutory factors that should guide trial

court’s discretion in determining which party prevailed and allowing the trial

court to find that a party to an action prevailed only in part and apportion costs

accordingly).

                                         -28-
      And the United States Supreme Court, in construing the term “prevailing

party,” in the context of civil rights fee-shifting statutes like 42 U.S.C. § 1988,

has held that a plaintiff prevails if he is awarded some relief by the court. See

Farrar v. Hobby, 506 U.S. 103, 111–12 (1992) (holding that “a plaintiff ‘prevails’

when actual relief on the merits of his claim materially alters the legal

relationship between the parties by modifying the defendant’s behavior in a way

that directly benefits the plaintiff”); see also Buckhannon Bd. & Care Homes, Inc.

v. W.Va. Dep’t of Health & Human Res., 532 U.S. 598, 603 (2001) (noting that a

prevailing party is a “party in whose favor a judgment is rendered, regardless of

the amount of damages awarded” or “one who has been awarded some relief by

the court”). On the other hand, a “reduced fee award is appropriate if the relief,

however significant, is limited in comparison to the scope of the litigation as a

whole.” Hensley v. Eckerhart, 461 U.S. 424, 440 (1983).

      Central States argues that under the Supreme Court’s definition of

“prevailing party,” it is entitled to attorneys’ fees because it was awarded some

measure of relief that altered the parties’ legal relationship: approximately

$550,000 in damages based on the unpaid balance of the guaranteed maximum

price, interest on late progress payments, and cost of its work on the water

treatment plant. Agra contends that Central States was not the substantially

prevailing party because Central States was the net loser in the case as a whole,

since Central States was forced to pay Agra nearly $2,600,000 after Agra’s setoffs

                                         -29-
were taken into account. Alternatively, Agra contends that Central States was not

the prevailing party on the Superior contract because Agra never substantially

contested at least two of the three damage awards Central States received—the

unpaid balance of the contract and the interest on the late progress payments.

        The bankruptcy court found that Central States would be “hard pressed to

claim ‘victory,’ either on the Superior Subcontract, or the case as a whole.” In re

Central States Mech., Inc., 2011 WL 1637991, at *127. Regarding Superior, the

bankruptcy court noted that Central States did not prevail on the largest portion of

its Superior claims—the $1.134 million impact claim—and that most of the

damages it did recover under the contract were not contested by Agra. 11 The

bankruptcy court also stated that “[i]n addition, Central States’s $3 million breach

of the Plymouth Subcontract more than offsets its Superior recovery.” Id. at

*128.

        No matter whether we adopt the definition that a prevailing party is one

who prevails on a “significant issue” or one who is the net winner, we cannot say

Central States was a substantially prevailing party under Iowa law. Although

Central States did receive three damages awards under the Superior contract, none

        11
          The bankruptcy court awarded Central States a little over $302,000 for
the unpaid balance of the Superior contract, $242,535 for the work on the water
treatment facility, and $5,100 in interest on late progress payments, for a total of
approximately $550,000. Agra did not “vigorously” contest either the interest
calculation or the unpaid balance. In re Central States Mech., Inc., 2011 WL
1637991, at *127. Thus, the only part of Central States’s award that was
contested was the $242,000 for the water treatment facility.

                                         -30-
of these damages claims was a “significant issue” in the litigation between

Central States and Agra. The unpaid balance and interest on progress payments

were not substantially contested or major issues at trial. And neither was the

$242,535 costs of work on the water treatment plant. Rather, the main issues at

trial were Central States’s $1.3 million impact damages claim and Agra’s over $3

million counterclaim against Central States for its alleged breach of the Plymouth

contract. Central States lost on both of these claims, and was overall the net

loser. After the bankruptcy court set off Agra’s damages by the amount it owed

to Central States, the aggregate damages Agra was entitled to receive amounted to

over $2 million.

      Under either the “significant issue” test or the “net prevailing party” test,

the bankruptcy court did not err in concluding that Central States was not a

substantially prevailing party. As a result, the bankruptcy court did not abuse its

discretion in refusing to award attorneys’ fees to Central States.

                                    III. Conclusion

      For the foregoing reasons, we AFFIRM the decision of the district court.

                                       ENTERED FOR THE COURT

                                       Timothy M. Tymkovich
                                       Circuit Judge

                                         -31-