Court Opinion

ID: 4232125
Source: CourtListenerOpinion
Date Created: 2017-12-22 22:08:11.212105+00
Date Added: 2024-06-11T12:42:55.675664
License: Public Domain

Digitally signed by
                                                                            Reporter of Decisions
                                                                            Reason: I attest to the
                             Illinois Official Reports                      accuracy and
                                                                            integrity of this
                                                                            document
                                     Appellate Court                        Date: 2017.12.12
                                                                            09:53:14 -06'00'

           My Baps Construction Corp. v. City of Chicago, 2017 IL App (1st) 161020

Appellate Court         MY BAPS CONSTRUCTION CORPORATION, an Illinois
Caption                 Corporation, and GINA KROL, as Bankruptcy Trustee of the Estate of
                        My Baps Construction Corporation, Plaintiffs-Appellants, v. THE
                        CITY OF CHICAGO, an Illinois Municipal Corporation; THE CITY
                        OF CHICAGO DEPARTMENT OF PROCUREMENT SERVICES;
                        JAMIE L. RHEE, Chief Procurement Officer for the City of Chicago
                        Department of Procurement Services; THE CITY OF CHICAGO
                        DEPARTMENT OF TRANSPORTATION; and GABE KLEIN,
                        Commissioner, the City of Chicago Department of Transportation,
                        Defendants-Appellees.

District & No.          First District, Fifth Division
                        Docket No. 1-16-1020

Filed                   September 29, 2017

Decision Under          Appeal from the Circuit Court of Cook County, No. 12-CH-11822; the
Review                  Hon. Kathleen G. Kennedy, Judge, presiding.

Judgment                Circuit court affirmed; writ quashed.

Counsel on              Thomas G. Griffin and Ryan M. Henderson, of Walker Wilcox
Appeal                  Matousek LLP, of Chicago, for appellants.

                        Edward N. Siskel, Corporation Counsel, of Chicago (Benna Ruth
                        Solomon, Myriam Zreczny Kasper, and Kerrie M. Laytin, Assistant
                        Corporation Counsel, of counsel), for appellees.
     Panel                     JUSTICE HALL delivered the judgment of the court, with opinion.
                               Presiding Justice Reyes and Justice Lampkin concurred in the
                               judgment and opinion.

                                                 OPINION

¶1         The plaintiffs, My Baps Construction Corporation and Gina Krol,1 bankruptcy trustee for
       the estate of My Baps Construction Corporation (collectively My Baps), filed a three-count
       complaint in the circuit court of Cook County against the defendants, the City of Chicago; the
       City of Chicago Department of Procurement Services (DOPS); Jamie L. Rhee, Chief
       Procurement Officer (CPO) for the City of Chicago’s Department of Procurement Services
       (CPO Rhee); the City of Chicago Department of Transportation (CDOT); and Gabe Klein,
       Commissioner of CDOT (collectively the City). Count I sought a writ of certiorari to
       challenge CPO Rhee’s decision denying My Baps’ claims. Counts II and III sought damages
       for breaches of two contracts the City awarded My Baps. The circuit court granted the City’s
       section 2-615 of the Code of Civil Procedure (735 ILCS 5/2-615 (West 2012)) motion to
       dismiss counts II and III of the complaint for failure to state a cause of action and quashed the
       writ of certiorari sought in count I of the complaint.
¶2         My Baps appeals, contending that the circuit court erred when it (1) dismissed counts II
       and III of the complaint for failure to state causes of action for breach of contract, (2) ruled that
       the administrative proceeding did not violate the automatic stay in force after My Baps filed for
       bankruptcy protection, (3) denied My Baps’ request to supplement the administrative record,
       and (4) affirmed the decision of CPO Rhee. For the reasons stated below, we confirm the
       decision of CPO Rhee and affirm the orders of the circuit court.

¶3                                           BACKGROUND
¶4                                                I. Facts
¶5         The City solicited bids for its “Green Alley” construction project. The project was for the
       construction of new alleys and included removal of existing alley pavement; installation of
       new sewer structures and mainlines; and installation of new pavement, driveways, and ramps.
       The bid package included a pricing schedule, which contained line items for each type of work
       to be performed and specified the quantity of material and how the material was to be
       measured, i.e., square feet, cubic feet, or feet. The contract bidder inserted the price per the
       applicable measurement in order to arrive at the amount per line item. Bidders were instructed
       to submit balanced bids for each line item and cautioned not to submit bids nominally pricing
       some line items and enhancing the pricing for other line items.
¶6         Three line items are pertinent to the issues on appeal. Line item 2 was described as
       “EARTH EXCAVATION” and provided for the clearing, grading, or excavating of “the alley
       DEFINED AREAS.” Line item 3 was described as “SPECIAL EXCAVATION,” and
       provided for “the excavation or removal and satisfactory disposal of only that volume of

             1
          During the circuit court proceedings, David Grochocinski, the original trustee in bankruptcy for
       My Baps, was replaced by Ms. Krol.

                                                     -2-
       material regardless of its nature” necessary to the construction of the improvements. Line item
       49 was described as “ALLEY PAVEMENT REMOVAL AND SUBGRADE
       PREPARATION FOR GREEN ALLEY.”
¶7         My Baps bid on two contracts: the south area contract and the north area contract. Under
       the south area contract, line item 49 specified 7500 square yards. Under the north area contract,
       line item 49 specified 4800 square yards. For line item 49, My Baps’ bid provided a unit price
       of $72, for a total of $540,000 for the south area contract and $345,600 for the north area
       contract.
¶8         The City accepted My Baps’ bid and awarded it the south area contract for a total of
       $5,562,150 and the north area contract for a total of $3,211,690. Both contracts were to expire
       December 1, 2008, but both were extended through December 31, 2010. The contract amounts
       were adjusted upwards and resulted in a final contract value of $11,562,150 for the south area
       contract and $9,211,690 for the north area contract (hereinafter referred to as the Contracts).

¶9                            II. Claims and Disputes Resolution Procedures
¶ 10                 A. Section XX Claims and Disputes Provision of the Contracts
¶ 11       Section XX of the Contracts set forth the procedure for resolving claims and disputes
       arising during construction. Claimants were required to comply with the provisions of section
       XX as a precondition of seeking judicial review of an adverse decision by the CPO. In
       subsection B of section XX, a claimant was required to comply with the following:
                   “Within 14 days after a basis for claim arises, you must submit your claim in
               writing to the City’s resident engineer or its project manager (‘Commissioner’s
               Representative[’]). This written claim to the Commissioner’s Representative will
               constitute ‘notice’ to the City for purposes of determining initial timeliness of the
               claim; oral notice is insufficient. If you and the Commissioner’s Representative are
               unable promptly (depending upon the complexity of the matter) to resolve the claim,
               you must forward your claim in writing to the Commissioner together with the
               documents listed *** below.”
¶ 12       In the event the claimant disputed the CDOT commissioner’s denial or resolution of its
       claim, the claimant was required to invoke the dispute resolution procedure set forth in
       subsection C of section XX and which provided as follows:
               “you have 10 days to forward your claim and your documentation to the [CPO]
               indicating to him that you are requesting resolution of a dispute and showing you have
               complied with the preceding claims procedure. Your 10-day period to invoke dispute
               resolution by the [CPO] is counted from the date the Commissioner’s written
               resolution was sent to you, or if he has not responded or forwarded the claim, from the
               date on which the time for the Commissioner’s response lapsed.”
       The failure to file a request for resolution of the dispute within the 10-day period, waives the
       claim, as well as the right to make the claim later and the right to dispute the resolution or
       denial of the claim.
¶ 13       Once the dispute resolution procedures are invoked, the CPO “will proceed to a final and
       binding decision under such rules and regulations as he from time to time promulgates.” If
       either the claimant or the commissioner disagrees with the CPO’s decision, “the exclusive
       remedy is judicial review by a common law writ of certiorari. Unless such review is sought

                                                   -3-
       within 35 days of receipt of the [CPO’s] decision, all rights to seek judicial review are waived.”

¶ 14                                   B. DOPS Rules and Regulations
¶ 15       Pertinent to the issues on appeal are portions of the “REGULATIONS OF THE
       DEPARTMENT OF PROCUREMENT SERVICES FOR RESOLUTION OF DISPUTES
       BETWEEN CONTRACTORS AND THE CITY OF CHICAGO (DOPS regulations).” The
       DOPS regulations “establish the dispute resolution procedures for Contracts. These procedures
       apply to the resolution of a Contract dispute except to the extent that the subject Contract
       specifies different procedures.” The DOPS regulations further provide that the request for
       resolution of a claim “must be submitted no later than 120 days after the expiration of the
       Contract. Failure to submit a Request either during the contract term or within the 120 day time
       period after expiration will constitute a waiver of the opportunity to initiate a dispute
       resolution.”
¶ 16       The DOPS regulations specify the documentation and materials required to be submitted to
       the CPO in the request. In addition, the DOPS regulations provide that, in its request for
       resolution of the dispute, a party could submit “a statement explaining why the Requesting
       Party believes that prior to rendering a final decision, the [CPO] should meet with all or some
       of the Requesting Parties, the Responding Parties,” or other parties necessary to the resolution
       of the dispute. The purpose of such a meeting “is to enable the [CPO] to obtain information that
       is not available in the written submissions of the Parties, or to better understand the positions of
       the Parties concerning the dispute.” The responding party could submit supplemental
       documentation or written information comparable to the information the requesting party was
       required to submit.
¶ 17       In the event that the CPO agrees to hold a meeting, the DOPS regulations provide as
       follows:
               “The [CPO] will preside over the meeting ***. Each party may be represented by an
               attorney. *** The [CPO] may question any party in any order. Each Party may be
               allowed to question another Party, but will be subject to the restrictions of the [CPO].
               The formal rules of evidence will not apply, but the Parties must avoid the presentation
               of extraneous or irrelevant material.”
¶ 18       The DOPS regulations provide that the CPO’s final decision could be reached on the
       written submissions of the parties only. Finally, the DOPS regulations provide that “[n]either
       the [CPO’s] determination, nor the continued performance by either party, constitutes an
       admission as to any factual and/or legal position in connection with the dispute or a waiver of
       any rights under the Contract.”
¶ 19       My Baps commenced work on the project in 2007. It received its first payout on the
       Contracts in late 2007.

¶ 20                    III. Dispute Resolution Proceedings on My Baps’ Claims
¶ 21                                       A. Notice of Claims
¶ 22       In a November 4, 2009, letter to John Yonan, deputy commissioner of CDOT, Yashvant
       Patel, president of My Baps, asserted that, under the Contracts, the excavation of the alleys to
       the subgrade called for payment under line item 49 rather than line items 2 or 3. Mr. Patel

                                                    -4-
       pointed out that on similar CDOT green alley projects the same work had been compensated
       under line item 49, and he requested the same compensation under the Contracts.
¶ 23       In his March 2, 2010, response to Mr. Patel’s letter, Mr. Yonan denied My Baps’ request
       for payment under line item 49. Mr. Yonan pointed out that My Baps did not comply with the
       specific instructions for performing the work called for under line item 49, CDOT did not
       request that My Baps perform the excavation of the alleys under line item 49, and the other
       projects specified performance under line item 49. On December 17, 2010, Mr. Patel again
       wrote Mr. Yonan complaining that My Baps had not been compensated for the work it
       performed and that the work was still being paid for under line item 3 rather than under line
       item 49.
¶ 24       On February 25, 2011, Mr. Yonan responded by pointing out that the construction methods
       used by My Baps did not meet the requirements of line item 49. Mr. Yonan specifically noted
       that item 49 required “that the existing pavement be utilized as a platform for the removal
       equipment to operate from. This specification prohibits construction equipment from driving
       on the exposed subgrade surface in an effort to minimize the compaction of the existing
       subgrade material. The construction of alleys performed to date were not performed in this
       manner, therefore payment was made utilizing Item 2—Earth Excavation and Item 3—Special
       Excavation in accordance with the contract documents.” Mr. Yonan also denied My Baps’
       request for payment for paving over the infiltration trenches. Mr. Yonan explained that My
       Baps’ choice of paving over the trench and removing the excess material as “contractor means
       and methods” and was considered as part of My Baps’ construction procedure and not a
       requirement of the contract. Therefore no additional compensation was due My Baps for this
       work.

¶ 25                          B. Proceedings Before the CDOT Commissioner
¶ 26       On September 20, 2011, My Baps’ attorney wrote to Bobby L. Ware, the commissioner of
       the CDOT, submitting a written claim in accordance with section XX of the Contracts. In the
       letter, the attorney explained that My Baps had attempted, albeit unsuccessfully, to resolve the
       payment disputes with Mr. Yonan. The attorney informed Commissioner Ware that My Baps
       was on the verge of bankruptcy. In compliance with the requirements of section XX, My Baps
       submitted a draft complaint and exhibits thereto, a compact disc containing records supporting
       the claim, and a summary of the damages totaling $6,382,197.
¶ 27       On October 14, 2011, Gabe Klein, the acting commissioner of CDOT, responded to My
       Baps, denying its claim. Commissioner Klein determined that My Baps did not comply with
       the Contracts’ claims provisions in that My Baps did not contact the resident engineer
       regarding the claim and the claim was untimely, having been brought more than 14 days after
       the basis for the claim arose. Commissioner Klein also denied the claim on the merits, noting
       that there was no line item 49 for the alleys for which My Baps sought payment, though he
       acknowledged that the City had mistakenly paid My Baps under item 49 for other alleys. In
       addition, My Baps failed to submit any supporting documentation that it complied with the
       specifications required for payment under line item 49. Commissioner Klein also denied My
       Baps’ request for payment for the retrenching work. Commissioner Klein advised My Baps
       that, in accordance with the dispute resolution procedure, it could file a request for resolution
       of the dispute with the City’s CPO.

                                                   -5-
¶ 28                                  C. Proceedings Before the CPO
¶ 29        On October 28, 2011, My Baps’ attorney wrote to CPO Rhee, invoking the dispute
       resolution procedure set forth in subsection C of section XX of the Contracts. My Baps
       disputed Commissioner Klein’s denial of its claim, arguing that the notice to proceed with the
       work instructed it to submit a copy of all correspondence to Mr. Yonan, that there were
       complex issues which took time to resolve, and it exhausted all of its efforts to resolve the
       disputes as required by the claim provisions in the Contracts. My Baps maintained that the City
       directed it to remove the alley pavement and prepare the subgrade in accordance with line item
       49. My Baps further maintained that the City was simply trying to save money by not paying
       My Baps, violating the terms and spirit of the Contracts, as well as its duty of good faith and
       fair dealing.
¶ 30        Finally, My Baps’ attorney informed CPO Rhee that My Baps had filed for bankruptcy
       protection on September 21, 2011. The attorney explained that My Baps was submitting this
       letter to preserve its rights under the Contracts and that it did not intend to waive any rights
       under the Bankruptcy Code.
¶ 31        On November 21, 2011, the City responded to My Baps’ request for dispute resolution of
       its claim that it was owed additional compensation under line item 49. The City maintained
       that Commissioner Klein correctly determined that My Baps’ claim was untimely and that My
       Baps had not contacted the resident engineer as required by subsection B of section XX. The
       City further maintained that My Baps’ reliance on the correspondence requirement in notice to
       proceed was misplaced since the correspondence requirement did not reference the Contracts’
       specific procedures for resolving claims and disputes.
¶ 32        Addressing the merits of My Baps’ claim, the City relied on the supporting documents and
       the affidavit of Ibrahim Hadzic, CDOT’s project manager. The City pointed out that My Baps
       produced no documentation showing that the City directed it to perform work under line item
       49. After My Baps’ bid was selected, Mr. Hadzic estimated the quantities of the necessary
       materials, which could not be altered unless the change was approved by the resident
       engineers. After reviewing the estimates, My Baps never requested a change in the estimated
       quantities from line items 2, 3, and 49. CDOT’s estimated quantities for two alleys in the south
       area and one in the north area did not request quantities under line item 49. My Baps claimed to
       have done work under line item 49, even though its spreadsheets indicated that the City did not
       request work under line item 49.
¶ 33        The City pointed out that the specific removal procedures in line item 49 were to avoid
       compaction of the subgrade. Line item 49 would only have been used in alleys where the
       subgrade was not already compacted and would not have been used in the majority of the
       City’s alleys, which had been traveled on for 100 years. The City’s quantity estimates and costs
       budget anticipated that the removal and disposal work would be done under line items 2 and 3
       rather than 49. Finally, the City maintained that My Baps was not entitled to additional
       compensation for the installation of the infiltration trenches and the removal of the pavement
       since those costs were the result of My Baps’ chosen method of construction and not required
       under the Contracts.
¶ 34        On February 27, 2012, CPO Rhee denied My Baps’ claims for compensation under the
       Contracts for removing existing pavement and for its work in connection with the new
       infiltration trenches. Based upon the documentation submitted by My Baps and the City, CPO
       Rhee found that My Baps’ request for resolution of the claims was not timely, as it was

                                                  -6-
       submitted more than 120 days after the expiration of the Contracts. The Contracts expired on
       December 31, 2010. Because the last day to file the request fell on a Saturday, My Baps was
       required to request dispute resolution by Monday, May 2, 2011. My Baps did not submit its
       request until October 27, 2011,2 or 300 days after the expiration of the Contracts. Therefore,
       My Baps waived its opportunity to invoke dispute resolution under the Contracts.
¶ 35       CPO Rhee also found that My Baps’ submittal of its claims to the CDOT commissioner
       was also untimely since they were not submitted within 14 days after the basis of the claim
       arose. The CPO found nothing in My Baps’ letter of November 4, 2009, establishing when the
       basis for its claim under line item 49 arose and made no mention of any claim for its work on
       the infiltration trenches. Moreover, My Baps’ records indicated that it had been receiving
       payments for two years prior to November 4, 2009, and should have been aware of any
       payment issues. Therefore, CPO Rhee upheld Commissioner Klein’s untimeliness
       determination.
¶ 36       CPO Rhee further found that My Baps’ reliance on the notice to proceed to explain why it
       dealt with Mr. Yonan rather than the resident engineer or the project manager was misplaced.
       Mr. Yonan was never designated the resident engineer or the project manager. The notice to
       proceed referred to correspondence related to the construction work whereas section XX of the
       Contracts controlled the resolution of written claims.
¶ 37       Based on the Contracts and the competent evidence, CPO Rhee found that My Baps’
       claims were properly denied on their merits. CPO Rhee noted that My Baps did not dispute
       that, based on the City’s estimated material quantities, it was not authorized to proceed under
       line item 49. Rather, My Baps argued it should have been authorized under line item 49, not
       under line item 2, earth excavation, or line item 3, special excavation. My Baps failed to raise
       the issue and request a deviation from the City’s estimates prior to commencing work. In fact,
       it was two years before My Baps raised the issue with Mr. Yonan.
¶ 38       CPO Rhee pointed out that the specifications for line item 3 informed My Baps that the
       work authorized under those items include removal of existing pavement, regardless of what
       the existing pavement consisted of, as required to construct the project upgrades. My Baps
       agreed to those terms by commencing work on the project.
¶ 39       CPO Rhee acknowledged the evidence that My Baps was paid for work under line item 49.
       In his affidavit, Mr. Hadzic stated that those payments were made in error since CDOT did not
       direct My Baps to perform work under line item 49 in any of those alleys, and he had denied
       other requests by My Baps for payment under line item 49. The quantity of material estimates
       for those alleys further supported the fact that those payments were made in error.
¶ 40       Turning to the evidence My Baps submitted in support of its claim, CPO Rhee found that,
       despite the vast amount of documentation it produced, My Baps made no attempt to relate the
       documents to the dispositive issue. At best, the documentation offered only My Baps’ opinion
       that it was entitled to payment under line item 49 and the amount. My Baps’ own spreadsheets
       and copies of the estimated material quantities it furnished confirmed that the City authorized
       the work under line items 2 and 3 but not under line item 49.
¶ 41       Regarding My Baps’ claim for payment for the work it did in connection with the
       infiltration trenches, CPO Rhee found that My Baps failed to submit any evidence that required

          2
           The letter from My Baps’ attorney to CPO Rhee was dated October 28, 2011.

                                                  -7-
       it to perform the work in the manner it chose. My Baps merely took issue with Commissioner
       Klein’s determination that the additional cost was due to the means and methods chosen by My
       Baps to perform the work. There was no evidence that the City directed My Baps to utilize the
       procedure it chose to do the work or that a provision in the Contracts required the City to pay
       for means and methods of a contractor to perform the work. The Contracts called for payment
       for work pursuant to the basis of payment specified for each alley.

¶ 42                                   IV. Circuit Court Proceedings
¶ 43       On April 2, 2012, My Baps filed a three-count complaint in the circuit court of Cook
       County against the City. Count I sought a writ of certiorari. Counts II and III sought damages
       for breaches of the Contracts.
¶ 44       The City filed a motion to dismiss pursuant to section 2-615 of the Code of Civil Procedure
       (Code) (735 ILCS 5/2-615 (West 2012)). The City maintained that the Contracts provided that
       the sole remedy from the CPO’s decision was a writ of certiorari, which My Baps sought in
       count I. Therefore, counts II and III for breach of contract should be dismissed with prejudice.
¶ 45       My Baps responded that the Contracts did not limit its relief to a writ of certiorari since the
       section XX of the Contracts provided that the CPO’s determination did not constitute “a
       waiver of any rights under the Contract.” My Baps maintained that it was not afforded a full
       and fair administrative proceeding on its claims and, therefore, the circuit court’s jurisdiction
       was not limited to review under the writ of certiorari. Finally, My Baps maintained that the
       administrative proceeding violated the automatic stay order entered when My Baps filed for
       bankruptcy on September 21, 2011. After the City filed a reply, the circuit court heard
       arguments on the motion to dismiss.
¶ 46       On May 30, 2013, the circuit court issued its opinion and order granting the City’s motion
       to dismiss counts II and III for breach of contract. The court rejected My Baps’ nonwaiver of
       rights argument because the Contracts did not give it any right to review other than by a writ of
       certiorari. Contrary to My Baps’ arguments, the court found that the plain language of the
       Contracts set forth the mandatory procedure before the parties could seek judicial review and
       clearly contemplated an administrative proceeding. The court determined that CPO Rhee had
       authority to render a decision pursuant to section 8-10-16(e) of the Illinois Municipal Code
       (Purchasing Act) (65 ILCS 5/8-10-16(e) (West 2012) (enforcement of written specifications)).
       In addition, while unusual for a government agency and a private party do so, the court noted
       that parties may designate anyone to adjudicate their differences. The court further found that it
       could grant the relief the plaintiffs sought in counts II and III pursuant to the writ of certiorari.
       Finally, the circuit court found that the administrative proceedings did not violate the
       automatic stay since it was My Baps who initiated the dispute resolution proceedings.
¶ 47       On July 15, 2013, My Baps filed a motion for clarification of the circuit court’s order. My
       Baps requested the court to identify which step My Baps took that constituted its invoking of
       the dispute resolution proceeding under the Contracts. My Baps also sought to clarify whether
       the trustee in bankruptcy’s filing of the present complaint operated retroactively to modify the
       automatic stay order. On September 13, 2013, the court denied the motion to clarify.
¶ 48       As its answer to count I of the complaint, the City filed the administrative record. The
       circuit court ordered the parties to brief the issue of whether new material could be added to the
       existing administrative record. My Baps argued that under section XX of the Contracts,
       providing that it did not admit either factual or legal positions, allowed it to present additional

                                                     -8-
       material in a writ of certiorari proceedings. It maintained that a writ of certiorari was subject
       to the rules of the Code, which required the City to file an answer addressing each allegation of
       the complaint. The City maintained that the long-standing rule in Illinois held that certiorari
       proceedings were limited to the record of the administrative proceeding. The City further
       maintained that the dispute resolution procedure provision that the CPO’s determination did
       not constitute binding admissions factual or legal on My Baps’ part still allowed My Baps to
       challenge the correctness of the determination on either factual or legal grounds contained in
       the administrative record.
¶ 49       On February 14, 2014, the circuit court sustained the City’s objections to supplementing
       the administrative record. After the parties submitted their respective briefs on the issuance of
       the writ of certiorari and the court heard arguments by the parties, the court ordered additional
       briefing on the Contracts’ requirement that compliance with the provisions of section XX was
       a precondition to seeking judicial review of an adverse decision of the CPO.
¶ 50       On March 3, 2016, the circuit court issued its opinion and order. Initially, the court
       determined that it had jurisdiction to review the decision of the CPO without first establishing
       that My Baps had satisfied the contractual precondition to judicial review.
¶ 51       The circuit court then addressed the issue of timeliness. The court found that My Baps
       failed to establish that it complied with the 14-day time frame for submitting its claims in
       writing to the commissioner. The court further found that My Baps failed to establish that it
       complied with the DOPS regulations, which applied unless the contracts specified different
       procedures. The DOPS regulations required that claims be submitted to the CPO during the
       contract term or within the 120-day period following the expiration of the contract. The court
       found that the Contracts expired on December 31, 2010, but My Baps did not submit its claim
       to the CPO Rhee until October 27, 2011.3
¶ 52       The circuit court considered My Baps’ equitable estoppel assertions: My Baps attempted to
       resolve the dispute with Mr. Yonan, rather than Mr. Hadzic, because Mr. Hadzic was the
       source of the dispute; Mr. Yonan never advised them that he was not the individual it should be
       dealing with; and Mr. Hadzic was copied on all the communications with Mr. Yonan, making
       him a recipient of the communications as required by the Contracts. The court found that these
       facts were insufficient to establish the elements of equitable estoppel.
¶ 53       The circuit court rejected My Baps’ due process claims. The court found that My Baps
       failed to raise the issue of CPO Rhee’s impartiality during the administrative proceedings and
       it was procedurally defaulted from raising it in the circuit court. In addition, My Baps had
       contractually agreed that the CPO would serve as the final decision maker. The court also
       rejected My Baps’ argument that it was entitled to an evidentiary hearing. CPO Rhee’s
       decision reflected her consideration of the parties’ submissions, the relevant documents, and
       the case law. The DOPS regulations did provide for a more expansive review, but My Baps did
       not opt to request a meeting with CPO Rhee.
¶ 54       The circuit court rejected My Baps’ substantive due process claim. The court found that
       substantive due process did not apply to My Baps’ breach of contract claims since the claims
       did not involve legislative governmental action and My Baps failed to allege a violation of
       another substantive constitutional right or allege that the available state remedies were
       inadequate.
          3
           As previously noted, the correct date was October 28, 2011.

                                                    -9-
¶ 55       Finally, the circuit court determined that CPO Rhee’s decision was not against the manifest
       weight of the evidence. My Baps claimed that CPO Rhee improperly relied on Mr. Hadzic’s
       affidavit. The court found that, in addition to the affidavit, CPO Rhee conducted her own
       analysis of the specifications and the Contracts before concluding that My Baps was not
       entitled to be paid for its work under line item 49 and that My Baps failed to establish its claims
       for payment for the work done in connection with the infiltration trenches.
¶ 56       The circuit court affirmed the decision of CPO Rhee and ordered the writ of certiorari
       quashed.
¶ 57       On April 1, 2016, My Baps filed a timely notice of appeal from the orders of the circuit
       court dismissing counts II and III of its complaint, affirming the decision of CPO Rhee, and
       quashing the writ of certiorari requested in count I of the complaint.

¶ 58                                          ANALYSIS
¶ 59                    I. Section 2-615 Dismissal of Breach of Contract Claims
¶ 60       My Baps contends the circuit court erred when it determined that the exclusive remedy
       under the Contracts was judicial review by a writ of certiorari. My Baps argues that the
       Contracts did not contemplate an administrative proceeding, the CPO did not have statutory
       authority to conduct administrative proceedings and to issue a decision binding on the parties,
       and it did not knowingly, voluntarily, or intentionally waive its right to pursue its contract
       remedies.

¶ 61                                        A. Standard of Review
¶ 62        We review dismissals pursuant to section 2-615 of the Code de novo. Kagan v. Waldheim
       Cemetery Co., 2016 IL App (1st) 131274, ¶ 26. “ ‘A section 2-615 motion to dismiss attacks
       the legal sufficiency of the complaint based upon defects appearing on the face of the
       complaint.’ ” Kagan, 2016 IL App (1st) 131274, ¶ 29 (quoting Compton v. Country Mutual
       Insurance Co., 382 Ill. App. 3d 323, 325-26 (2008)). “All well-pleaded facts and all reasonable
       inferences from those facts are taken as true.” Kagan, 2016 IL App (1st) 131274, ¶ 29. “Unless
       it is clearly apparent that the plaintiff could prove no set of facts that would entitle him to relief,
       a complaint should not be dismissed.” Kagan, 2016 IL App (1st) 131274, ¶ 29.

¶ 63                                            B. Discussion
¶ 64       My Baps contends that the Contracts did not contemplate or provide for an administrative
       hearing because (1) the Contracts did not refer to an administrative proceeding but rather
       describe a precondition to seeking judicial review of the parties’ dispute, (2) it had no right to
       respond to the commissioner’s decision, and (3) the only relief it could receive was a
       modification of the Contracts.
¶ 65       In the absence of any case or statutory support for its argument, My Baps’ argument is
       forfeited. Ill. S. Ct. R. 341(h)(7) (eff. July 1, 2017). We note, however, that contrary to My
       Baps’ argument, its relief was not limited to a contract modification. Rather, the dispute
       resolution procedure provided that the commissioner’s response to a claim “may be in the form
       of a contract modification.”
¶ 66       Next, My Baps contends that the CPO did not have statutory authority to conduct
       administrative proceedings and, therefore, her decision was void. My Baps maintains that

                                                     - 10 -
       section 8-10-16 of the Purchasing Act (65 ILCS 5/8-10-16 (West 2016)) does not contain any
       language granting the CPO the power to conduct administrative hearings or render final
       binding decisions. We disagree.
¶ 67        My Baps correctly notes that administrative agencies exercise purely statutory powers and
       possess no inherent or common law powers. O’Grady v. Cook County Sheriff’s Merit Board,
       260 Ill. App. 3d 529, 534 (1994). The power and authority claimed by an administrative
       agency must come from within the provisions of the statute by which the agency was created.
       O’Grady, 260 Ill. App. 3d at 534. “The authority of an administrative agency must derive
       either from the express language of the enabling act or by fair implication and intendment from
       the express provisions of the act as an incident to achieving the objectives for which the agency
       was created.” O’Grady, 260 Ill. App. 3d at 534-35.
¶ 68        Pursuant to the Purchasing Act, the City created a department of purchases, contracts, and
       supplies to be headed by the purchasing agent. Chicago Food Management, Inc. v. City of
       Chicago, 163 Ill. App. 3d 638, 643-44 (1987). The purchasing agent is the sole agent of the
       municipality in contracting for labor, services material, or work. 65 ILCS 5/8-10-16(b) (West
       2016). Section 8-10-16 of the Purchasing Act sets forth the duties of the purchasing agent and
       provides in pertinent part as follows:
                “The purchasing agent shall: (a) adopt, promulgate and from time to time revise rules
                and regulations for the proper conduct of his office; *** [and] (e) enforce written
                specifications describing standards established in conformity with this Division 10[.]”
                65 ILCS 5/8-10-16 (West 2016).
¶ 69        The fact that section 8-10-16 does not expressly grant the purchasing agent the power to
       conduct an administrative proceeding is not the final word on the issue. “An express grant of
       power to an administrative body or officer includes the authority to do all that is reasonably
       necessary to execute that power or to perform the duty specifically conferred.” O’Grady, 260
Ill. App. 3d at 535-36. In order to carry out its duties, the purchasing agent is given rulemaking
       and enforcement powers. While not expressly authorized by the Purchasing Act, the
       purchasing agent’s rulemaking and enforcement powers imply the use of an administrative
       proceeding in order to execute those powers. See O’Grady, 260 Ill. App. 3d at 535-36 (the
       express authority given to the sheriff’s merit board to investigate and enforce the Merit Act (55
       ILCS 5/3-7015 (West 1992)) implied the authority of the merit board to void appointments
       made in violation of the Merit Act).
¶ 70        Next, My Baps maintains that it did not knowingly, voluntarily, or intentionally waive its
       right to remedies other than the writ of certiorari. My Baps argues that the claims and disputes
       provisions in the Contracts did not alert it that it was waiving its right to seek relief via a breach
       of contract suit in circuit court. However, the claims and disputes provision, which My Baps
       admits it agreed to, specifically limited the resolution of any disagreement with the CPO’s
       decision to “judicial review by a common law writ of certiorari.” Nonetheless, My Baps points
       out that under section XX of the Contracts as well as the DOPS regulations, “[n]either the
       [CPO’s] determination, nor the fact continued performance by either party, constitutes an
       admission as to any factual and/or legal position in connection with the dispute or a waiver of
       any right under the Contract.” My Baps maintains that those provisions established that it did
       not waive its right to pursue a breach of contract claim against the City.
¶ 71        “The interpretation of a contract presents a question of law subject to de novo review on
       appeal in accordance with the general rules applicable to contract interpretation.” Storino,

                                                    - 11 -
       Ramello & Durkin v. Rackow, 2015 IL App (1st) 142961, ¶ 18. In construing a contract, our
       primary objective is to give effect to the parties’ intent. Thompson v. Gordon, 241 Ill. 2d 428,
       441 (2011). We construe the contract as a whole, viewing each portion in light of the other
       provisions. Thompson, 241 Ill. 2d at 441. “The parties’ intent is not determined by viewing a
       clause or provision in isolation, or in looking at detached portions of the contract.” Thompson,
241 Ill. 2d at 441.
¶ 72       Neither section XX nor the DOPS regulations expanded the remedies available to My
       Baps. The nonwaiver provision referred to “any rights under the Contract.” Under the
       Contracts, My Baps’ exclusive remedy for disagreement with the CPO’s decision was judicial
       review by the writ of certiorari.
¶ 73       My Baps agreed to the terms of the Contracts, which included the claims and disputes
       resolution provision. That provision clearly limited the parties’ remedy for disagreement with
       the CPO’s final determination to judicial review by the writ of certiorari. Therefore, we reject
       My Baps’ argument that it did not knowingly, voluntarily, or intentionally waive its right to
       pursue a breach of contract action against the City.
¶ 74       Next, My Baps argues that the DOPS regulations do not apply to its contracts with the City
       because the Contracts specified different procedures than those set forth in the DOPS
       regulations. We disagree. Under the DOPS regulations, the procedures establishing dispute
       resolution procedures apply, “except to the extent that the subject Contract specifies different
       procedures.” The parties agreed to follow the claims and disputes resolution proceedings
       provision in the Contracts, which specifically provided that the CPO “will proceed to a final
       and binding decision under such rules and regulations as he from time to time promulgates.”
¶ 75       Finally, My Baps directs our attention to a decision by Judge Kathleen Pantle of the Cook
       County circuit court. In George W. Kennedy Construction Co. v. City of Chicago, No. 11 CH
       16385 (Cir. Ct. Cook Co.), Judge Pantle rejected the City’s argument that the same dispute
       resolution procedure did not constitute a waiver of a party’s right to sue the City in a court of
       law. My Baps acknowledges that Judge Pantle’s decision is not binding on this court’s
       construction of the contracts in the case before us. See People v. Leavitt, 2014 IL App (1st)
121323, ¶ 48 (this court is only obliged to follow the decisions of the Illinois Supreme Court
       and of the United States Supreme Court, as both of these tribunals exercise appellate
       jurisdiction over the Illinois Appellate Court).
¶ 76       We conclude that, under the Purchasing Act, the CPO had an implied right to conduct an
       administrative proceeding to enforce her statutory duties. We further conclude that My Baps’
       waiver of its right to pursue a breach of contract remedy was voluntary, intentional, and
       knowing. Therefore, the dismissal of counts II and III alleging breach of contract was proper.

¶ 77                               II. Violation of Bankruptcy Stay
¶ 78       My Baps contends the City violated the automatic bankruptcy stay by moving forward with
       the administrative proceeding. My Baps filed for bankruptcy on September 21, 2011.
¶ 79       In Williams Awning Co. v. Illinois Workers’ Compensation Comm’n, 2011 IL App (1st)
102810WC, the reviewing court noted that section 362 of the Bankruptcy Code (11 U.S.C.
       § 362 (2006)) provided that a bankruptcy petition “ ‘operates as a stay, applicable to all
       entities, of *** the commencement or continuation *** of a judicial *** action or proceeding
       against the debtor that was or could have been commenced’ before the debtor filed for

                                                  - 12 -
       bankruptcy protection.” Williams Awning Co., 2011 IL App (1st) 102810WC, ¶ 11 (quoting
       Cohen v. Salata, 303 Ill. App. 3d 1060, 1064 (1999)). An action taken in violation of the
       automatic stay provisions is void. Williams Awning Co., 2011 IL App (1st) 102810WC, ¶ 11.
¶ 80       The City and the circuit court below relied on Martin-Trigona v. Champion Federal
       Savings & Loan Ass’n, 892 F.2d 575 (7th Cir. 1989). See Cohen, 303 Ill. App. 3d at 1065 (this
       court is bound to follow the interpretation adopted by the federal courts in interpreting federal
       statutes). In Martin-Trigona, the court of appeals held that the automatic stay was inapplicable
       to matters initiated by the debtor because the language of the statute referred to an action
       against the debtor. Martin-Trigona, 892 F.2d at 577. Unlike the workers’ compensation
       proceedings in Williams Awning Co., the dispute resolution proceedings were initiated by My
       Baps when it invoked the Contracts’ disputes resolution procedure in its October 28, 2011,
       letter to CDOT Commissioner Ware.
¶ 81       Therefore, the circuit court did not err in finding that the City did not violate the
       bankruptcy court’s automatic stay order.

¶ 82                III. Admission of the Administrative Record and Denial of Request to
                                    Supplement the Administrative Record
¶ 83       My Baps contends that the circuit court erred when it allowed the City to file the record of
       the administrative proceedings as its answer to the complaint and denied My Baps’ request to
       supplement the administrative record. We disagree.
¶ 84       My Baps argues that, because the Purchasing Act did not adopt the Administrative Review
       Law (735 ILCS 5/3-101 et seq. (West 2016)), the Code applies to the proceedings in this case.
       Rodriguez v. Sheriff’s Merit Comm’n, 218 Ill. 2d 342, 354 (2006) (supreme court rules and the
       Civil Practice Law (735 ILCS 5/art. II (West 2002)) apply to all proceedings in the trial court,
       except to the extent they are regulated by a different statute). Therefore, the City was required
       to file an answer complying with the requirements of section 2-610 of the Code (735 ILCS
       5/2-610 (West 2016)).
¶ 85       Section 2-610 of the Code provides in pertinent part as follows:
                “(a) Every answer and subsequent pleading shall contain an explicit admission or
                denial of each allegation of the pleading to which it relates.
                    (b) Every allegation, except allegations of damages, not explicitly denied is
                admitted, unless the party states in his or her pleading that he or she has no knowledge
                thereof sufficient to form a belief, and attaches an affidavit of the truth of the statement
                of want of knowledge, or unless the party has had no opportunity to deny.” 735 ILCS
                5/2-610(a), (b) (West 2016).
       Because the City failed to file an answer denying the allegations of count I of the complaint,
       My Baps concludes that the circuit court should have entered judgment for My Baps on count
       I and granted the writ of certiorari.
¶ 86       “A common law writ of certiorari is a general method of obtaining circuit court review of
       administrative actions when the act conferring power on the agency does not expressly adopt
       the Administrative Review Law and provides for no other form of review.” Hanrahan v.
       Williams, 174 Ill. 2d 268, 272 (1996). The same standard of review is applicable to a writ of
       certiorari and actions under the Administrative Review Law. Sroga v. Personnel Board of the
       City of Chicago, 359 Ill. App. 3d 107, 110 (2005).

                                                    - 13 -
¶ 87       In Des Plaines Currency Exchange, Inc. v. Knight, 29 Ill. 2d 244 (1963), the supreme court
       determined that the provisions of the Civil Practice Act did not apply to administrative review
       proceedings. Citing its prior decision in Jewell v. Carpentier, 22 Ill. 2d 445 (1961), the court
       reiterated that “the Administrative Review Act4 does not contemplate that issues of fact shall
       be framed by complaint and answer. The review under the act is upon the record of the
       administrative agency and the provisions of the Civil Practice Act do not apply.” Des Plaines
       Currency Exchange, Inc., 29 Ill. 2d at 248.
¶ 88       Since the circuit court’s review is limited to the record of the administrative agency in writ
       of certiorari proceedings and actions under the Administrative Review Law, we find that the
       requirements of section 2-610 of the Code do not apply in this case. Therefore, My Baps is not
       entitled to judgment on count I of the complaint.
¶ 89       We further determine that My Baps’ request to supplement the administrative record was
       properly denied. My Baps points out that the dispute resolution procedure provided that neither
       the CPO’s determination nor My Baps’ continuation with the work under the Contracts
       constituted an admission. Therefore, My Baps was not bound by the CPO’s factual
       determinations. Since the dispute resolution procedure contained no language barring the
       presentation of additional evidence, My Baps reasons that it was not precluded from offering
       additional evidence.
¶ 90       “The purpose of the writ [of certiorari] is to have the entire record of the inferior tribunal
       brought before the court to determine, from that record alone, that the inferior tribunal
       proceeded according to the applicable law.” American Federation of State, County &
       Municipal Employees v. Department of Central Management Services, 288 Ill. App. 3d 701,
       710 (1997). My Baps’ argument fails because it agreed to have the CPO’s final decision
       reviewed by a writ of certiorari.
¶ 91       Since the circuit court’s review was confined to the record before the CPO, the denial of
       My Baps’ request to supplement the record in the circuit court was correct.

¶ 92                                 IV. CPO Rhee’s Decision
¶ 93      My Baps contends that the proceeding before CPO Rhee violated its rights to due process
       and CPO Rhee’s decision was against the manifest weight of the evidence.

¶ 94                                        A. Due Process
¶ 95                                    1. Standard of Review
¶ 96       Whether a party has been denied due process presents a question of law, which this court
       reviews de novo. Majid v. Retirement Board of the Policemen’s Annuity & Benefit Fund of the
       City of Chicago, 2015 IL App (1st) 132182, ¶ 32.

¶ 97                                        2. Discussion
¶ 98       “[A]n administrative proceeding is governed by the fundamental principles and
       requirements of due process of law. However, due process is a flexible concept and requires
       only such procedural protections as fundamental principles of justice and the particular
       situation demand.” Abrahamson v. Illinois Department of Professional Regulation, 153 Ill. 2d
4
           Renamed the Administrative Review Law.

                                                   - 14 -
        76, 92 (1992). Due process does not require that an administrative proceeding be conducted in
        the same manner as a judicial proceeding. Majid, 2015 IL App (1st) 132182, ¶ 34. To comport
        with due process, the parties must be given the opportunity to be heard, the right to
        cross-examine adverse witnesses, and impartiality in ruling on the evidence. Majid, 2015 IL
        App (1st) 132182, ¶ 34. “To succeed on a claim of a due process violation, there must be a
        showing of prejudice in the proceeding.” Majid, 2015 IL App (1st) 132182, ¶ 34.

¶ 99                                    a. No Opportunity to Be Heard
¶ 100        My Baps argues the dispute resolution process denied it the opportunity to present
        evidence and to cross-examine witnesses.
¶ 101        My Baps failed to challenge the dispute resolution procedure before the CPO. Failure to
        raise an issue, even if the issue concerns constitutional due process rights before an
        administrative body, forfeits the issue on appeal. Perez v. Illinois Concealed Carry Licensing
        Review Board, 2016 IL App (1st) 152087, ¶ 28; see Cinkus v. Village of Stickney Municipal
        Officers Electoral Board, 228 Ill. 2d 200, 213 (2008) (raising an issue for the first time in the
        circuit court on administrative review is insufficient since the circuit court is acting as the
        first-tier court of review).
¶ 102        By entering into the Contacts with the City, My Baps agreed to the dispute resolution
        procedure provision, which included the right to present evidence and the opportunity to
        question the opposing party if it requested such a meeting. My Baps did not question or raise
        any objections to the dispute resolution procedure when it entered into the Contracts with the
        City. Significantly, My Baps agreed to the Contracts’ provision that the CPO could render the
        final decision solely on the basis of the documentation. A party may not complain of an error to
        which he consented. See Perez, 2016 IL App (1st) 152087, ¶ 28 (the plaintiff forfeited his
        claim that he was denied a hearing since he did not challenge the administrative procedure that
        allowed for his application for a concealed-carry license to be denied without an evidentiary
        hearing). For the same reason, My Baps cannot claim now that it was prejudiced by a
        procedure for resolving disputes by which it agreed to be bound.
¶ 103        Forfeiture aside, in an administrative hearing, a party has the right to cross-examine an
        adverse witness as a matter of fairness. Morgan v. Department of Financial & Professional
        Regulation, 388 Ill. App. 3d 633, 661 (2009). However, an evidentiary hearing is not required
        in every circumstance. Peacock v. Board of Trustees of the Police Pension Fund, 395 Ill. App.
3d 644, 654 (2009). What is required is that “the administrative proceedings employed must
        provide the party affected with a meaningful procedure to assert his claim prior to the
        deprivation or impairment of a property right.” Peacock, 395 Ill. App. 3d at 654 (citing
        Mathews v. Eldridge, 424 U.S. 319, 348-49 (1976)).
¶ 104        The dispute resolution procedure provided an extensive list of material My Baps could
        submit in support of its claims. The dispute resolution procedure provided that either party
        could request a meeting to allow the CPO to have a better understanding of the positions of the
        parties. At the meeting, the parties could have legal representation and question the other party.
        Even though it disagreed with the basis for the denials of its request for additional payments by
        Mr. Yonan and Commissioner Klein, My Baps did not take the opportunity to request a
        meeting so it could better explain to CPO Rhee why it believed it was entitled to the additional
        payments. Prior to the proceedings before CPO Rhee, the Contracts gave My Baps the right to
        bring its claim to the attention of the City’s resident engineer or project manager and to resolve

                                                    - 15 -
        the claim with him and, failing that, then with the CDOT commissioner. See Mathews, 424
U.S. at 343 (the court may consider the fairness and reliability of the existing pretermination
        procedures and the probable value, if any, of additional procedural safeguards).
¶ 105       We conclude that My Baps failed to establish that the Contracts’ dispute resolution
        procedure set forth in section XX did not comport with due process.

¶ 106                                    b. No Impartial Fact Finder
¶ 107       My Baps claims that its due process right to an impartial fact finder was violated because
        CPO Rhee (1) was a fact witness to the dispute since she was copied on the correspondence
        between CDOT and My Baps, (2) was an employee of the City and appointed by the mayor and
        could be fired at any time, and (3) was the only person authorized to enter into contracts for the
        City.
¶ 108       My Baps forfeited its right to object to the CPO’s rendering the final binding decision in
        this case. “ ‘A claim of disqualifying bias or partiality on the part of a member of the judiciary
        or an administrative agency must be asserted promptly after knowledge of the alleged
        disqualification.’ ” E&E Hauling, Inc. v. Pollution Control Board, 107 Ill. 2d 33, 38 (1985)
        (quoting Duffield v. Charleston Area Medical Center, Inc., 503 F.2d 512, 515-16 (4th Cir.
        1974), abrogated on other grounds in Modaber v. Culpeper Memorial Hospital, Inc., 674 F.2d
1023 (4th Cir. 1982)). In E&E Hauling, Inc., the supreme court explained as follows:
                “The basis for this [rule] can readily be seen. To allow a party to first seek a ruling in a
                matter and, upon obtaining an unfavorable one, permit him to assert a claim of bias
                would be improper.” E&E Hauling, Inc., 107 Ill. 2d at 38-39.
        Nonetheless, the court declined to apply the forfeiture rule and considered the issue in part
        because of the likelihood of its recurrence. E&E Hauling, Inc., 107 Ill. 2d at 39. We have no
        such concern in the present case.
¶ 109       All of the reasons My Baps sets out for establishing the impartiality of the CPO were
        known or should have been known by My Baps prior to it entering into the Contracts with the
        City. The appointment of the CPO and the CPO’s duties are set forth in the Purchasing Act.
        See 65 ILSC 5/8-10-15, 8-10-16 (West 2016). Despite this knowledge, My Baps entered into
        the Contracts with the City, agreeing to have the final decision on any claim made by the CPO
        and never objected to the CPO’s role in resolving disputes until after CPO Rhee ruled against
        it. By its own admission, My Baps was aware that CPO Rhee was copied on the
        correspondence between CDOT and My Baps. “There must be more than ‘the mere possibility
        of bias or that the decision maker is familiar with the facts of the case.’ ” Williams v. Board of
        Trustees of the Morton Grove Firefighters’ Pension Fund, 398 Ill. App. 3d 680, 693 (2010)
        (quoting Danko v. Board of Trustees of the City of Harvey Pension Board, 240 Ill. App. 3d
633, 641 (1992)).
¶ 110       We conclude that My Baps forfeited any claim of impartiality or bias on the part of the
        CPO.

¶ 111                                 B. CPO Rhee’s Decision
¶ 112      My Baps contends that CPO Rhee’s decision was contrary to the law and the evidence. My
        Baps argues that CPO Rhee erred in determining that its claims were untimely both under the
        Contracts and the DOPS regulations and that CPO Rhee erred when she determined that My

                                                     - 16 -
        Baps was not owed additional payments under line item 49 of the Contracts.5

¶ 113                                       1. Standard of Review
¶ 114        The nature and extent of judicial review are virtually the same under the Administrative
        Review Law and the writ of certiorari. Dubin v. Personnel Board of the City of Chicago, 128
Ill. 2d 490, 498 (1989); Sroga, 359 Ill. App. 3d at 110. We review the decision of the
        administrative agency, not the determination of the circuit court. Majid, 2015 IL App (1st)
132182, ¶ 13.
¶ 115        “ ‘The applicable standard of review depends upon whether the question presented is one
        of fact, one of law, or a mixed question of fact and law.’ ” Howe v. Retirement Board of the
        Firemen’s Annuity & Benefit Fund, 2015 IL App (1st) 141350, ¶ 43 (quoting American
        Federation of State, County & Municipal Employees, Council 31 v. Illinois State Labor
        Relations Board, State Panel, 216 Ill. 2d 569, 577 (2005)). “A mixed question of law and fact
        typically arises when ‘the historical facts are not in dispute and the issue is whether the
        established facts satisfy the statutory standard.’ ” Howe, 2015 IL App (1st) 141350, ¶ 46
        (quoting Village of Hazel Crest v. Illinois Labor Relations Board, 385 Ill. App. 3d 109, 113
        (2008)). Since the pertinent facts are not disputed, the case before us presents mixed questions
        of fact and law.
¶ 116        Mixed questions of law and fact are subject to the clearly erroneous standard of review.
        Howe, 2015 IL App (1st) 141350, ¶ 46. The administrative agency’s decision is clearly
        erroneous only where the reviewing court, considering the entire record, is left with the
        definite and firm conviction that a mistake has been made. AFM Messenger Service, Inc. v.
        Department of Employment Security, 198 Ill. 2d 380, 395 (2001). Under any standard of
        review, the plaintiff bears the burden of proof. Cole v. Retirement Board of the Policemen’s
        Annuity & Benefit Fund of the City of Chicago, 396 Ill. App. 3d 357, 367 (2009).

¶ 117                                           2. Discussion
¶ 118                                 a. Timeliness of Request to CPO
¶ 119       My Baps maintains CPO Rhee erred when she determined that it had not complied with the
        DOPS regulation that the request for dispute resolution must be submitted no later than 120
        days after expiration of the Contracts. My Baps points to section 1.2 of the DOPS regulations,
        which states that the procedures set forth in the DOPS regulations “apply to the resolution of a
        Contract dispute except to the extent the subject Contract specifies different procedures.” My
        Baps argues that, since the Contracts’ dispute resolution procedure did not contain or
        incorporate the 120-day limitation period, the limitation period did not apply to its contracts
        with the City. We disagree.
¶ 120       “A court will not interpret a contract in a manner that would nullify or render provisions
        meaningless, or in a way that is contrary to the plain and obvious meaning of the language
        used.” Thompson, 241 Ill. 2d at 442. “[W]hen parties agree to and insert language into a

            5
              On appeal, My Baps does not present a separate argument in support of its claim that it is entitled
        to additional payment for the paving of the infiltration trenches. For that reason, that issue is forfeited.
        Ill. S. Ct. R. 341(h)(7) (eff. July 1, 2017). Nonetheless, our analysis of the issue would consider the
        same factors, resulting in the same determination reached with regard to the line item 49 issue.

                                                        - 17 -
        contract, it is presumed that it was done purposefully, so that the language employed is to be
        given effect.” Thompson, 241 Ill. 2d at 442.
¶ 121       My Baps agreed to the dispute resolution procedure in the Contracts, which included the
        application of the DOPS regulations. In turn, the DOPS regulations provided that they applied
        to the resolution of a contract dispute “except to the extent” the contract specified a different
        procedure. The 14-day requirement addressed the time for commencing the initial attempt to
        resolve the claim prior to referring the claim to the CPO for resolution. The 120-day
        requirement addressed the time limitation applicable to invoking the dispute resolution
        procedure before the CPO. As the provisions address different aspects of the dispute resolution
        procedure, in this respect the Contracts’ dispute resolution procedure did not differ from the
        dispute resolution procedure in the DOPS regulations.
¶ 122       My Baps points out that the 120-day limitation period did not bar its claim because, under
        the Contracts’ dispute resolution procedure, the DOPS regulations did not even apply until
        after the dispute was submitted to the CPO. We disagree.
¶ 123       Section XX(C)(3) of the Contracts provides that “[o]nce the dispute resolution procedures
        are invoked, the [CPO] will proceed to a final and binding decision under such rules and
        regulations as he from time to time promulgates.” The dispute resolution provision then refers
        the party to where a copy of the DOPS regulations could be obtained. CPO Rhee’s final
        decision in this case included the finding that My Baps failed to comply with the 120-day
        requirement in the DOPS regulations.
¶ 124       Finally, My Baps argues that CPO Rhee erred in finding it did not comply with the 120-day
        requirement because the City provided it with the revised final estimates of quantities for lump
        sum items and final material deficiency notices on February 21, 2012, and it had seven days to
        resolve any disputes before the City would proceed with the closeout of the Contracts.
        However, My Baps’ argument ignores the fact that DOPS regulations state “expiration of the
        Contract,” not the closeout of the contract. My Baps never disputed that the Contracts finally
        “expired” on December 31, 2010.
¶ 125       We conclude that the CPO rule requiring My Baps to submit its request to the CPO during
        the contract term or within 120-days of the expiration of the Contracts or waive its opportunity
        to initiate a dispute resolution applied to the Contracts in this case. As it was undisputed that
        the Contracts expired on December 31, 2010, My Baps’ October 28, 2011, request to CPO
        Rhee to initiate dispute resolution proceedings was untimely.

¶ 126                              b. Timeliness of Claim Notification
¶ 127       We further determine that CPO Rhee did not err in her determination that My Baps did not
        establish its compliance with the claim notification requirement. Pursuant to the dispute
        resolution procedure, in order to seek judicial review of an adverse decision on a claim, My
        Baps was required to submit a written claim to the City’s resident engineer or the project
        manager within 14 days after the basis of the claim arose.
¶ 128       My Baps maintains that it complied with the procedure by submitting its claim in writing to
        Mr. Yonan on November 4, 2009, the date it determined it had a basis for a claim. We disagree.
¶ 129       The November 4, 2009, letter did not provide information as to when the claim that My
        Baps had not been paid under line item 49 arose, information necessary to establish its
        compliance with the 14-day notification requirement. My Baps’ November 4, 2009, letter was

                                                   - 18 -
        directed to Mr. Yonan. It is undisputed that Mr. Yonan was neither the City’s resident engineer
        nor the project manager.
¶ 130       My Baps maintains that it dealt with Mr. Yonan, rather than Mr. Hadzic, the project
        manager, because (1) Mr. Hadzic was the source of the dispute and therefore dealing with him
        would have been futile and (2) Mr. Yonan was Mr. Hadzic’s superior. My Baps further
        maintains that, throughout their correspondence, Mr. Yonan never informed My Baps that he
        was not the proper person to be dealing with under the Contracts’ dispute resolution procedure.
        However, nothing in Mr. Patel’s November 4, 2009, letter informed Mr. Yonan that it was
        submitting a claim under the dispute resolution section of the Contracts and that it could not
        resolve the claim with Mr. Hadzic as required by the Contracts.
¶ 131       My Baps’ reliance on the notice to proceed is misplaced. “When a contract contains both
        specific and general provisions relating to the same subject, the specific provision controls.”
        Skidmore v. Throgmorton, 323 Ill. App. 3d 417, 426 (2001). The notice to proceed directed My
        Baps to send correspondence to Mr. Yonan. The notice to proceed dealt with general
        work-related issues, whereas claims and disputes regarding the work were specifically dealt
        with under the dispute resolution procedure.
¶ 132       Therefore, My Baps failed to comply with the notice of claim procedure required by the
        dispute resolution procedure as a precondition for judicial review.

¶ 133                                       c. Breach of Contract
¶ 134       My Baps contends that the City breached the Contracts by refusing to pay for pavement
        removal under line item 49. It maintains that the Contracts unambiguously required that the
        general removal of the existing concrete and asphalt in the alleys fell under line item 49 in the
        price schedule.
¶ 135       My Baps points out that the general construction requirements mandated the removal of
        pavement from the alleys. Line item 49 was captioned “Alley Pavement Removal and
        Subgrade Preparation for Green Alley,” and the City’s quantity estimates resulted in line item
        49 being the largest single cost component of labor under the Contracts. My Baps maintained
        that its bid for the Contracts was based on it being paid $72 per square foot for removing the
        existing pavement.
¶ 136       According to Mr. Hadzic’s affidavit, after the City accepted My Baps’ bid, a
        preconstruction meeting was held on July 19, 2007. At that meeting, which was attended by
        Mr. Patel of My Baps, a draft of the schedules of quantities was handed out. The contractors
        were required to construct the alleys within the limits of the engineer’s estimate and any
        deviations required prior approval of CDOT and detailed documentation from the consultant
        construction engineer. Quantity estimates were prepared for each alley.
¶ 137       In addition to Mr. Hadzic’ affidavit, CPO Rhee reviewed the spreadsheets setting forth the
        quantity estimates for the alleys. With regard to the alleys constructed by My Baps, the task
        order for “MA #153” did not contain line item 49 but did contain line item 2—earth
        excavation. The task order for “MA #154” did not contain a line item 49 but did contain line
        items 2 and 3—special excavation. The engineer’s quantity estimates for “MA #99” showed
        estimated quantities for earth excavation and special excavation, for “MA #163” estimated
        quantity for special excavation, for “MA #169” estimated quantities for earth excavation and
        special excavation, and for “MA #170” estimated quantities for earth excavation and special

                                                   - 19 -
        excavation. There were no quantity estimates for alley pavement removal, requiring payment
        pursuant to line item 49, in “MA #99,” “MA #163,” “MA #169,” or “MA #170.” 6 The
        spreadsheets also showed that between June 25, 2009, and September 28, 2009, My Baps’
        requests for payment under line item 49 were denied.
¶ 138       My Baps failed to produce any evidence contradicting the estimates in the spreadsheets. As
        CPO Rhee pointed out, My Baps’ argument was that it ought to have been paid under line item
        49 rather than under line items 2 and 3. However, My Baps never objected to the quantity
        estimates or requested a change prior to commencing work on the project. The City conceded
        that My Baps had been paid under line item 49 but that those payments were in error. My Baps
        failed to present any evidence that it was in fact entitled to those payments.
¶ 139       Moreover, My Baps’ continued reliance on the price schedule in the bid proposal is
        misplaced. In the project information section of the bid package, My Baps was advised as
        follows:
                    “Any quantities shown on the Proposal page are estimated quantities for the initial
                Term of the Contract and such are for bid canvassing purposes only. The City reserves
                the right to increase or decrease quantities. The City will be obligated to pay only for
                those quantities of Work that are preformed and accepted under sub-orders issued by
                the Department.”
¶ 140       CPO Rhee’s decision is further supported by evidence that My Baps did not perform the
        work it seeks payment for in accordance with the requirements of line item 49. The
        specifications for performing work under line item 49 described the method by which the alley
        pavement was to be removed and prohibited construction equipment, including passenger
        vehicles and trucks, from driving on or having direct contact with the exposed subgrade
        surfaces until such time as the paving portion of the paving operation. Attached to Mr.
        Hadzic’s affidavit were photographs of various alleys My Baps constructed, showing
        construction equipment being driven over the subgrade during the work.
¶ 141       The record does not support My Baps’ claims of error on the part of CPO Rhee in reaching
        her decision in this case. Having considered the entire record, we are not convinced that a
        mistake was made in denying My Baps’ request for additional payments under its Contracts
        with the City. Therefore, CPO Rhee’s decision is not clearly erroneous.

¶ 142                                       CONCLUSION
¶ 143      We confirm the decision of the CPO. We affirm the orders of the circuit court dismissing
        counts II and III of My Baps’ complaint and quashing the writ of certiorari requested in count
        I.

¶ 144      Circuit court affirmed; writ quashed.

           6
            What the acronym MA stands for is unclear.

                                                   - 20 -