Court Opinion

ID: 4434659
Source: CourtListenerOpinion
Date Created: 2019-08-29 20:01:45.026844+00
Date Added: 2024-06-11T14:53:04.976768
License: Public Domain

In the United States Court of Federal Claims
                              No. 19-244C
                        (Filed: August 29, 2019)

*****************                                         Contracts; partial motion to
                                                          dismiss for lack of subject
E&I GLOBAL ENERGY SERVICES, INC, and                      matter jurisdiction; failure
E&C GLOBAL, LLC,                                          to state a claim; RCFC
                                                          12(b)(1); RCFC 12(b)(6)
                          Plaintiffs,

v.

THE UNITED STATES,

                          Defendant.

*****************

      Wayne Neville White, Jr., Denver, CO, for plaintiffs, with whom was
Joseph A. Whitcomb.

       Christopher L. Harlow, Trial Attorney, United States Department of
Justice, Civil Division, Commercial Litigation Branch, Washington, DC,
with whom were Joseph H. Hunt, Assistant Attorney General, Robert E.
Kirschman, Jr., Director, Patricia M. McCarthy, Assistant Director, for
defendant. Thomas Cordova and Trevor Updegraff, Western Area Power
Administration, of counsel.

                               OPINION

BRUGGINK, Judge.

       The United States, acting through the Department of Energy’s
Western Area Power Administration (“WAPA”), contracted with Isolux
Corsan, LLC (“Isolux”) in 2015 to construct a high voltage substation in
South Dakota. That contract was terminated for default in 2016. Liberty
Mutual Insurance Company and The Insurance Company of the State of
Pennsylvania (collectively, the “Sureties”) were the payment and
performance sureties for Isolux’s contract. Subsequently, WAPA, the
Sureties, and plaintiffs E&I Global Energy Services and E&C Global, LLC
(hereafter “plaintiff” or “E&I”) entered into a Tender Agreement and
Follow-On contract on March 28, 2017 and April 13, 2017, that awarded E&I
with Contract No. DE-WA0003661 for the completion of construction of the
high voltage VT Hanlon Substation. E&I in effect agreed to complete the
work Isolux had not finished. Contemporaneously, E&I and the Sureties, but
not WAPA, also executed a Completion Agreement, which, among other
things, set the payment procedures and time for completion.

       Eventually WAPA terminated E&I for default. After plaintiff’s claims
under the Contract Disputes Act were denied, plaintiff filed its complaint in
this court, seeking reimbursements for payments made to subcontractors and
suppliers, breach of contract damages, and conversion of the default
termination to one for convenience.

       Pending before the court is defendant’s April 12, 2019 partial motion
to dismiss Counts 1–3 of plaintiff’s complaint under Rules 12(b)(1) and
12(b)(6) of the Rules of the United States Court of Federal Claims (“RCFC”).
Defendant argues that the court does not have subject-matter jurisdiction
over these claims, either because plaintiff is not in privity of contract with
the government or because aspects of the claims sound in tort. Defendant
also argues, in the alternative, that plaintiff’s allegations fail to state a claim.

      The matter is fully briefed and oral argument was held on August 23,
2019. For the reasons explained below, we grant defendant’s motion to
dismiss Counts 1–3 of plaintiff’s complaint for failure to state a claim.

                               BACKGROUND1

       The United States, acting through WAPA, entered into Contract No.
DE-WA0002620 with Isolux on September 28, 2015. Pursuant to this
$9,982,018.80 contract, Isolux was responsible for providing all labor,
materials, equipment, and other resources to complete construction of the
high voltage VT Hanlon Substation in South Dakota. The Sureties issued a
performance bond that guaranteed Isolux’s performance and a payment bond
that guaranteed Isolux’s subcontractors and suppliers, each in the sum of
$9,982,018.80.

       After Isolux failed to complete construction, on December 2, 2016,
WAPA terminated Isolux for default. On March 28, 2017, the Sureties
tendered E&I as Completion Contractor through the Tender Agreement.
WAPA accepted the Sureties’ tender. The agreement was signed by all

1
    These facts are derived from the complaint and accompanying exhibits.
                                         2
parties.

The Tender Agreement provides, among other things, that:

       Sureties hereby tender [E&I] to [WAPA], and [WAPA]
       accepts such tender to [E&I]. By execution of this Agreement,
       [WAPA] agrees to assume all obligations of Sureties, as
       applicable, under the Completion Agreement and will be
       entitled to all of the rights, remedies, and benefits of the
       Completion Agreement as it relates to [E&I]; provided,
       however, that the terms and conditions of Sections 3 and 16 of
       the Completion Agreement shall survive this tender of [E&I],
       such that the benefits and obligations of Sections 3 and 16 of
       the Completion Agreement shall remain with and continue to
       run to Sureties and shall not pass to [WAPA], regardless of
       anything provided for in this Agreement.

Pl.’s Ex. 2 ¶ 2.

        Sections 3 and 16 referred to in the Tender Agreement appeared in the
March 2017 Completion Agreement executed between the Sureties and E&I
in satisfaction of the Sureties’ performance bond. WAPA did not sign the
Completion Agreement. Section 3 is not relevant for to the claims at issue in
defendant’s motion, but Section 16 states:

       [E&I] assumes all responsibility for any and all direct
       liabilities, claims, damages, losses, suites, and demands against
       Sureties with respect to (a) any work performed by a
       Subcontractor or Completion Contractor on the Project prior to
       this Agreement as a subcontractor to Principal, . . . [and] [E&I]
       shall not be responsible for paying sums due any of Principal’s
       subcontractors or vendors with respect to materials ordered
       and/or work performed on behalf of the Principal prior to the
       date of this agreement . . . . The terms and conditions of this
       Section 16 shall survive a tender of this Agreement to
       [WAPA], such that the benefits of this Section 16 shall remain
       with and continue to run to Sureties and shall not pass to
       [WAPA].

Pl.’s Ex. 1 ¶ 16. During oral argument, the parties agree that the net effect of
Section 16 is that the Sureties, and not E&I, were responsible for settling any
outstanding amounts due to Isolux’s suppliers and subcontractors.

                                       3
      The Completion Agreement also provided that E&I was prohibited
from settling any third party claims without the Sureties’ consent. Id. ¶ 17.

        On April 13, 2017, E&I and WAPA executed the Follow-On contract,
which incorporates the Tender Agreement by reference. The Follow-On
contract awarded E&I Contract No. DE-WA0003661, terminated Contract
No. DE-WA0002620, and required performance for the completion of work
for a fixed price of $5,528,625.69. The Follow-On contract was signed by
E&I and WAPA.

        On April 20, 2017, WAPA hosted a VT Hanlon “kick-off” meeting
with E&I, also referred to as the “pre-construction meeting,” to discuss job-
site expectations and the construction schedule. Pl.’s Ex. 5. E&I alleges that,
prior to this meeting, it discovered that representations made by WAPA
regarding equipment that Isolux had paid for were largely untrue. Compl. ¶
20. Specifically, E&I realized that Isolux had failed to pay fully most of the
subcontractors and suppliers, and that suppliers had canceled equipment
orders made by Isolux. Id. At the pre-construction meeting, E&I raised its
concerns regarding the missing equipment and other site issues with the
Contracting Officer, Jonathan Dittmer. Compl. ¶ 21. E&I expected that each
issue raised would have significant additional costs and schedule impacts but
needed information from WAPA or Isolux to make a more accurate estimate.
Id. E&I alleges that Mr. Dittmer stated: “We need to hurry and get the project
moving. Any issues will be addressed as they come up.” Id.

        Despite language in the Completion Agreement prohibiting it from
settling claims of suppliers and subcontractors without the Sureties’ consent,
E&I elected to pay Isolux’s subs and materialmen for the missing equipment.
Compl. ¶ 23. According to E&I, it did so in reliance on Mr. Dittmer’s
assurance that issues with subs and materialmen would be addressed “as they
came up.” These payments totaled $1,712,132.23. Compl. ¶ 36.

       E&I completed much of the work it contracted to do, but as of
February 2018, it was still complaining to WAPA about the agency’s failure
to reimburse it for the missing equipment. On February 17, plaintiff
requested by email additional time to complete the work. Pl.’s Ex. 8. E&I’s
email also requested an additional $700,000 relating to twenty-nine invoices
triggered by what it characterized as change orders from WAPA. Id. In
response to this email, on April 6, 2018, WAPA sent a letter to E&I denying
the request for a time extension and informing it that a Show Cause Notice
had been issued. Pl.’s Ex. 11. The Show Cause Notice informed E&I that the
contract performance period would expire on April 3, 2018, and that it
appeared to WAPA, based on daily reports of the on-site inspector, that E&I

                                      4
had effectively abandoned the work. Pl.’s Ex. 12 ¶ 1. On April 20, 2018, E&I
responded to the Show Cause Notice via email stating that E&I had not
abandoned the project and explaining that its inability to complete the project
was due to factors beyond plaintiff’s control. Compl. ¶ 32. On May 18, 2018,
WAPA terminated Contract No. DE-WA0003661 in its entirety for default.
Pl.’s Ex. 14 ¶ 1. The stated reason for termination was E&I’s failure to
complete the project within the time specified in the contract. Id ¶ 2.

       On October 1, 2018, E&I sent a certified Contract Disputes Act claim
to WAPA asking the agency to rescind the termination for default, make
schedule adjustments, convert the termination to one for convenience, and
pay E&I certain specified amounts.2 Pl.’s Ex. 15. The contracting officer
denied E&I’s claims in their entirety on December 17, 2018. Pl.’s Ex. 16.
Subsequently, on February 12, 2019, E&I filed its complaint here
challenging the contracting officer’s decision.

                                 DISCUSSION

        The complaint sets out five causes of action in five counts: Count I
alleges a breach of the implied duty of good faith and fair dealing; Count II
alleges fraudulent inducement to contract; Count III alleges
misrepresentation or concealment in the formation of the contract; Count IV
alleges breach of contract; and Count V asserts wrongful contract
termination. The common denominator in the first three counts is that each
assumes that WAPA is obligated to reimburse E&I $1.7 million for amounts
plaintiff paid Isolux’s subcontractors and materialmen. The government
seeks to dismiss these counts. It argues that WAPA is not in privity with
plaintiff with respect to all three contracts, or that, even if the parties are in
privity, the contract obligations do not involve reimbursement of Isolux’s
obligations. It contends that WAPA’s obligations under the Tender
Agreement and Follow-On contract specifically exclude any obligation of
reimbursement and that any other theory of recovery would sound in tort.
The government’s principal argument is that these are jurisdictional defects
prompting dismissal pursuant to RCFC 12(b)(1). Alternatively, the
government argues that the same three counts should be dismissed for failure
to state a claim because the contractual relationship between WAPA and E&I
did not obligate the agency to pay reimbursement claims.

       In deciding a motion to dismiss for lack of subject-matter jurisdiction,
the court takes the undisputed facts alleged in the complaint as true and draws
reasonable inferences in plaintiff’s favor. Trusted Integration, Inc. v. United

2
    The total amount of E&I’s claim is $3,605,289.80. Compl. ¶ 36.
                                        5
States, 659 F.3d 1159, 1163 (Fed. Cir. 2011). The party bringing an
affirmative claim, however, bears the burden of establishing the court’s
jurisdiction by a preponderance of evidence. McNutt v. Gen. Motors
Acceptance Corp. of Ind., 298 U.S. 178, 189 (1936); Trusted Integration, Inc.
659 F.3d at 1163. If defendant challenges the facts supporting jurisdiction,
we “look to the true nature of the action in determining the existence or not
of jurisdiction.” Katz v. Cisneros, 16 F.3d 1204, 1207 (Fed. Cir. 1994). In
deliberating a motion to dismiss for lack of subject-matter jurisdiction, the
court may consider relevant material beyond the complaint to determine
whether it has jurisdiction. McNutt, 298 U.S. at 189; Moyer v. United States,
190 F.3d 1314, 1318 (Fed. Cir. 1999). In this case, plaintiff has attached all
the contract-related materials to the complaint, and we take them into
consideration.

        If we find jurisdiction, the court must then consider whether the
plaintiff has stated any claims upon which relief can be granted. To survive
a motion under RCFC 12(b)(6), plaintiff must provide “more than labels and
conclusions, and a formulaic recitation of the elements of a cause of action .
. . .” Bell Atl. Corp. v. Twombly, 550 U.S. 544, 545 (2007). Rather, “the
complaint must allege facts ‘plausibly suggesting (not merely consistent
with)’ a showing of entitlement to relief.” Cary v. United States, 552 F.3d
1373, 1376 (Fed. Cir. 2009) (quoting Twombly, 550 U.S. at 557).

       A. Tucker Act & Privity of Contract

        This complaint arises from the Contract Disputes Act of 1978, 41
U.S.C. § 605(c)(1) (2011) (“CDA”), which vests jurisdiction in this court
under the Tucker Act. See 28 U.S.C. § 1491 (2012). The Tucker Act confers
jurisdiction upon the United States Court of Federal Claims and waives
sovereign immunity with respect to specific types of monetary claims against
the United States. United States v. Mitchell, 463 U.S. 206, 212–13 (1983).
To maintain a cause of action pursuant to the Tucker Act, however, there
must be a contract between the plaintiff and the government. Cienega
Gardens v. United States, 194 F.3d 1231, 1239 (Fed. Cir. 1998) (citations
omitted). Plaintiff must also establish its right to “actual, presently due
money damages from the United States.” U.S. v. King, 395 U.S. 1, 3 (1969).

      Generally, the “government consents to be sued only by those with
whom it has privity of contract.” Erickson Air Crane Co. v. United States,
731 F.2d 810, 813 (Fed. Cir. 1984); Cienega Gardens v. United States, 194
F.3d 1231, 1239 (Fed. Cir. 1998) (“The effect of finding privity of contract
between a party and the United States is to find a waiver of sovereign
immunity.”). In the absence of privity, the government has not consented to

                                      6
be sued, and thus the plaintiff lacks standing, a threshold jurisdictional matter
and amenable to a motion to dismiss under RCFC 12(b)(1).

        Plaintiff was not in privity with the United States under the
Completion Agreement, but it plainly was in privity with WAPA under the
Tender Agreement and the Follow-On contract, and it is those contracts that
plaintiff contends created a right to reimbursement. In short, we view the
government’s motion to dismiss under RCFC 12(b)(1) as largely3
misdirected. Privity exists, and the court thus has subject-matter jurisdiction
to interpret these contracts. The question, under RCFC 12(b)(6), is whether
the asserted obligations exist. Because, for reasons set out below, we
conclude that the documents attached to the complaint demonstrate there is
no contractual obligation of reimbursement, Counts I, II, and III cannot
proceed on a contract theory.

       B. Failure to State a Claim Upon Which Relief Can be Granted

        As counsel conceded during oral argument, plaintiff makes no claim
in Counts I, II, or III that it was not paid for any of the specific Contract Line
Items it contracted to perform under any of the three contracts involved.
Plaintiff nevertheless alleges that WAPA’s obligation to reimburse it for
amounts paid to Isolux’s creditors arose when it “assumed all of Liberty
Mutual’s obligations when it signed the Tender Agreement on March 28,
2017.” Compl. ¶ 26. However, WAPA did not assume any responsibilities
related to Isolux’s creditors in the Tender Agreement, which, as explained
above, explicitly excluded WAPA from such obligations; those obligations
remained with the Sureties. Pl.’s Ex. 2 ¶ 2 (“the benefits and obligations of
Sections 3 and 16 of the Completion Agreement shall remain with and
continue to run to Sureties and shall not pass to [WAPA]”). Although the
Sureties were responsible for these payments, plaintiff chose to ignore that
language and the prohibition against making such payments without the
Sureties’ consent and “paid for the missing equipment, and paid the
subcontractors for amounts due from Isolux,” relying on the contracting
officer’s assurances that “any issues [would] be addressed as they come up.”
Compl. ¶ 23. We conclude that plaintiff was a volunteer. It chose to proceed
in the absence of any contractual expectation of reimbursement from WAPA.

      Nor does plaintiff’s recharacterization of what is basically a claim for
breach of contract into assertions of bad faith, misrepresentation, or fraud

3
 As we also explain below, to the extent plaintiff is asserting an independent
claim for fraud or misrepresentation, such a claim would indeed be beyond
our jurisdiction.
                                        7
help it. Count I asserts the breach of the covenant of good faith and fair
dealing. The implied duty of good faith and fair dealing “imposes obligations
on both contracting parties that include the duty not to interfere with the other
party’s performance and not to act so as to destroy the reasonable
expectations of the other party regarding the fruits of the contract.” Centex
Corp. v. United States, 395 F.3d 1283, 1304 (Fed. Cir. 2005). As E&I and
WAPA are contracting parties to both the Tender Agreement and the Follow-
On contract, the implied duty of good faith and fair dealing applies.
Nevertheless, we grant the motion to dismiss Count I under RCFC 12(b)(6).
There is no contract provision to which such a covenant could attach; indeed
the contract language forecloses such an argument. Nor does plaintiff allege
that the government interfered with its expectations under the affirmative
contract provisions or that it kept plaintiff from performing its own
obligations.

       In its response brief, plaintiff characterizes the government’s breach
of good faith as a failure to disclose its superior knowledge concerning
Isolux’s failure to pay its subs and materialmen. It is true that the doctrine of
superior knowledge “imposes upon a contracting agency an implied duty to
disclose to a contractor otherwise unavailable information regarding some
novel matter affecting the contract that is vital to its performance.” Canpro
Invs. Ltd. v. United States, 130 Fed. Cl. 320, 335 (2017) (citations omitted).
This doctrine is generally applied where:

       (1) a contractor undertook to perform without vital knowledge
       of a fact that affects performance costs or duration; (2) the
       government was aware the contractor had no knowledge of and
       had no reason to obtain such information; (3) any contract
       specification supplied misled the contractor or did not put it on
       notice to inquire; and (4) the government failed to provide the
       relevant information.

Giesler v. United States, 232 F.3d 864, 876 (Fed. Cir. 2000) (citations
omitted).

        Plaintiff alleges that WAPA knew or should have known that Isolux
failed to pay its subcontractors in full and failed to pay for several equipment
items that E&I was required to incorporate into the VT Hanlon Substation
per its prime contract with WAPA. Compl. ¶ 42. Plaintiff also alleges that
WAPA’s termination contracting officer failed to promptly complete audit
reviews of the Isolux contract pursuant to 48 C.F.R § 49.101(d) of the Federal
Acquisition Regulations (“FAR”) and failed to perform certain duties
regarding termination inventory pursuant to FAR 49.105(b)(4), (c)(8). Id. If

                                       8
WAPA had been more diligent in asserting the government’s rights in
connection with Isolux, in other words, WAPA would have known that there
was a potential trap for plaintiff. Plaintiff argues that WAPA’s failure to
share its omissions with E&I prior to the execution of the Completion
Agreement, Tender Agreement, and Follow-On contract amounted to a
breach of its duty not to withhold superior knowledge. Id. ¶ 43.

        Presumably, if WAPA neglected to inventory the defaulted contract,
it would not have had the information necessary to better inform plaintiff. In
any event, the government is under no obligation to engage in an exercise of
self-criticism prior to securing a follow-on contractor. The government’s
rights and obligations under the termination clauses related to Isolux and do
not run to E&I’s benefit. Plaintiff does not allege any affirmative
misrepresentations in this regard. We do not consider plaintiff’s election to
move forward on the assurance that the contracting officer would “address
issues as they come up” as a misrepresentation or an enforceable promise to
reimburse.4

       Plaintiff’s arguments also run directly counter to the contract
language. It contends that the Tender Agreement was misleading and created
an expectation that it would be reimbursed, but then quotes from Section 6:
“Sureties will continue to fulfill their obligations under the Payment Bond
and pay only those valid claims made on same.” Pl.’s Resp. ¶ 39. Plaintiff
explains that this language “would lead any reasonable contractor to believe
that it would not be responsible for paying outstanding sums due to
subcontractors and suppliers from the prior terminated contract.” Id. As
defendant point out, this argument answers itself. A reasonable contractor
reading this language would not be lulled into making payments to prior
subcontractors. Indeed the Completion Agreement forbids such unilateral
claim settlement. Thus, as defendant correctly states, even if WAPA violated
the FAR, the contract documents unambiguously made the Sureties
responsible for Isolux’s debt and prohibited E&I from settling these claims.

       As defendant further points out, plaintiff’s clear understanding of the
contract prevents E&I from establishing a necessary element of its claim–
that the contract documents were misleading. As such, pursuant to RCFC
12(b)(6), Count I is dismissed for failure to state a claim upon which relief
can be granted.

       This same analysis also dictates dismissal of Count II, which alleges

4 We note as well that the only representation on which plaintiff relies
appears to have occurred after the contracts were signed.
                                      9
a fraudulent inducement to contract, and Count III which alleges
misrepresentation or concealment in the formation of the contract. Fraud and
misrepresentation normally would not be proper assertions for grounding a
contract claim. Such allegations sound in tort, a species of claim over which
the court does not have jurisdiction.5 Nevertheless, it is possible to breach a
contract by committing fraud or by making misrepresentations.6 The facts
asserted here, however, preclude such claims.

        In Counts II and III of the complaint, plaintiff primarily relies on the
assertion, addressed above, that WAPA had superior knowledge that the
agency should have shared with E&I or the Sureties. Compl. ¶¶ 48–9.
Similarly, plaintiff alleges that defendant’s “fraud and misrepresentations
relate to the contracting officer’s failure to . . . obtain[] critical knowledge of
overpayments to the terminated contractor Isolux . . . and [identify] what
equipment and supplies were available to [E&I]” for performance under the
Follow-On contract. Pl.’s Resp. ¶ 64. Essentially, Counts I through III are
grounded in the same assertions, but as we explain above, the facts alleged
are inconsistent with fraud or misrepresentation. To the extent that any
allegations survive the motion under RCFC 12(b)(1), therefore, they must be
dismissed under RCFC 12(b)(6).

       5
         Generally, this court lacks jurisdiction over tort claims against the
United States. 28 U.S.C. § 1491(a)(1) (“The United States Court of Federal
Claims shall have jurisdiction . . . in cases not sounding in tort.”). Moreover,
“[i]t is well-established an allegation of fraud is a tort claim.” Kemper v.
United States, 138 Fed. Cl. 1, 19 (2018) (citations omitted); Aetna Cas. and
Sur. Co. v. United States, 228 Ct. Cl. 146, 655 (1981) (holding that fraudulent
misrepresentation and inducement are tort claims “expressly beyond our
Tucker Act jurisdiction”).
       6
         In Awad v. United States, 301 F.3d 1367, 1372 (Fed. Cir. 2002), the
United States Court of Appeals for the Federal Circuit held that “[w]here [a]
tort claim stems from breach of contract, [the] cause of action is ultimately
one arising in contract, and thus is properly within the exclusive jurisdiction
[of this Court].” L’Efant Plaza Props., Inc. v. United States, 227 Ct. Cl. 1, 9
(1981) (holding that for this principle to apply “there must be a ‘tortious’
breach of contract rather than tort independent of the contract.”) (citations
omitted). In ruling in favor of the government, the court in L’Efant noted that
the plaintiff was unable to show a connection between the alleged
misrepresentations and fraud and any contractual obligations owed by the
government. Id. The same is true here.

                                        10
                             CONCLUSION

        For the reasons stated above, we grant defendant’s motion to dismiss
Counts 1–3 of plaintiff’s complaint pursuant to RCFC 12(b)(6) for failure to
state a claim upon which this court can grant relief.

                                                s/Eric G. Bruggink
                                                ERIC G. BRUGGINK
                                                Senior Judge

                                    11