Court Opinion

ID: 3608244
Source: CourtListenerOpinion
Date Created: 2016-07-05 23:53:07.639884+00
Date Added: 2024-06-11T14:23:45.333625
License: Public Domain

We do not think it necessary to discuss and determine the effect upon the claim for liquidated damages of the delay produced by the modification of the original plan which added new walls and two additional stories. Assuming for present purposes, what we do not decide, that the time of performance was extended only to October 1, and that such extension was intended and understood to cover the changes of plan and increased amount of work, and assuming also that the original contract, with its damages for delay, applied to and controlled the modified and increased work, we are yet of opinion that the plaintiffs' non-performance was occasioned and excused by the act of the defendant, and the counter-claim was, therefore, improperly allowed. *Page 569 
The rule is well settled that where the work to be performed by the builder cannot be performed until the other work provided to be done by the owner or his employes is finished, the failure by the latter to complete their work in season to enable the builder to end his within the time limited by the contract is a sufficient excuse for his delay beyond the agreed period of completion. (Stewart v. Keteltas, 36 N.Y. 388.) In the case at bar the referee has found and certifies as facts, that the defendant agreed to furnish and complete certain parts of the building to be erected; that among these was all the marble work, including the mantels and treads of stairs, the elevator and kitchen lift, the steam-heating apparatus which was not determined upon until the brown coat of mortar was already on, and the ranges; that the steam-heating work was not completed till after November, and the marble work, elevator and lifts were not done until December 24; that "the plaintiffs could not complete many parts of their contract work until after these parts of the building were furnished by defendant and put in place, and were delayed and prevented from completing said parts of their contract work by reason of defendant's failure to furnish them;" and that plaintiffs did not complete some part of their work which was not dependent upon the defendant's action until December 24. Irrespective of the last fact found, the case is brought fully within the rule above stated. The finding is definite and clear that complete performance within the contract time was rendered impossible by the act of the defendant, and the very just result follows that the defendant cannot recover damages for a delay which she herself occasioned. The referee found as a conclusion of law the exact contrary, for, upon request, he refused to find "that the failure of defendant to furnish those parts of the work undertaken by her upon the completion of which the completion of plaintiffs' work depended affords a legal excuse for non-performance of plaintiffs' work before December 24." Upon what ground this refusal rested we do not know. The opinion of the referee and of the General Term are silent on the subject. The learned counsel for the respondent in the brief furnished on the argument seems *Page 570 
to touch it very lightly and guardedly. He says that the fact of work being done after October 1 by the defendant is "unimportant." That is true, but it becomes very important when supplemented by the further fact that this very work thus continuing rendered impossible plaintiffs' performance within the contract time. The learned counsel adds that "plaintiffs were not prevented from finishing by reason of the defendant." The referee finds that they were. It is true he also finds that some work was delayed which was not affected by the delay of the defendant. We do not see how that fact alters the just result. To effect that would require us to assume what is not proved, and we cannot know, that there would have been delay in the independent work if the dependent work had not been hindered. The contractor could gain nothing by haste and pressure in one direction so long as entire completion was delayed by his employers. We cannot divide and apportion the fault. It is enough that damages were payable upon a failure of entire completion, and that was rendered impossible by the defendant's act, and her executor cannot recover for a failure which she made inevitable. But for that we cannot say that there would have been any delay beyond the contract time.
The judgment should be reversed so far as it allows defendant's counter-claim for liquidated damages and interest, and a new trial is granted as to such counter-claim, costs to abide the event.
All concur.
Judgment accordingly.