Court Opinion

ID: 3828704
Source: CourtListenerOpinion
Date Created: 2016-07-06 08:00:46.466248+00
Date Added: 2024-06-11T09:37:18.839340
License: Public Domain

Opinion of the court by
The plaintiff in this case, J. B. Brock, entered into a contract with one Mr. Brock, in which he agreed *Page 125 
to erect a bank building for him in the city of Stillwater, in Payne County, Brock then entered into a sub-contract with one D. H. Williams, whereby Williams agreed to furnish all materials and perform all work necessary to complete the building according to the plans and specifications of the architect (except the brick and stone and the brick and stone work), for which he was to receive two thousand dollars and seventy five cents. Estimates of the value of the work and material were to be made by the architect every seven days, and Brock on such days was to pay Williams seventy five per cent of the amount of such estimates. Williams furnished material and performed labor of the value of several hundred dollars, but Brock only paid him in all, ninety-five dollars. Williams and one G. B. Lyon, having executed a bond to Brock for the faithful performance of the contract on the part of Williams, and Williams having refused to furnish all the material and work necessary to complete the building, Brock completed the same and then commenced this suit to recover on the work. Williams plead and, on the trial, offered evidence tending to show that Brock, although requested by Williams to do so, had failed to secure estimates of the value of the work and materials furnished by Williams, and to pay to him seventy five per cent of the value thereof, as provided in the contract, and that by reason of such failure, he had been compelled (not having separate means of his own) to abandon the work. The jury having found generally for the defendants, we must assume that Brock was the first to violate the terms of the contract; and by failing to secure the estimates and pay the seventy five per cent of the value of the material and work, upon demand, as it was agreed that he should do, he, by such failure on his own part, prevented Williams from completing *Page 126 
the building, and, therefore, being the first in default, in the light of all the facts, he cannot complain because Williams abandoned the job.
Mr. Justice Swayne, in the case of Canal Company v. Gordon,73 U.S. 561, said:
"In a contract to make and complete a structure, with agreements for monthly payments, a failure to make a payment at the time specified is a breach which justifies the abandonment of the work, and entitles the contractor to recover a reasonable compensation for the work actually performed. and this, notwithstanding a clause in the contract providing for the rate of interest which the deferred payment shall bear in case of failure."
To the same effect is the case of Bennett v. Shaughnessy, etal, (Utah) 22 P. 157.
While the greater number of witnesses testified in favor of the plaintiff upon material points in issue, yet there is sufficient evidence to support the verdict.
The judgment is hereby affirmed at the cost of appellant.
Burford, C. J., who presided in the court below, not sitting; all the other Justices concurring. *Page 127