Court Opinion

ID: 1001674
Source: CourtListenerOpinion
Date Created: 2013-07-04 17:58:48.824682+00
Date Added: 2024-06-11T09:57:22.065061
License: Public Domain

UNPUBLISHED

UNITED STATES COURT OF APPEALS

FOR THE FOURTH CIRCUIT

BRICKWOOD CONTRACTORS,
INCORPORATED, a Virginia
Corporation,
Plaintiff-Appellant,

v.                                                             No. 98-2363

CITY OF DURHAM, NORTH CAROLINA,
a North Carolina Municipal
Corporation,
Defendant-Appellee.

BRICKWOOD CONTRACTORS,
INCORPORATED, a Virginia
Corporation,
Plaintiff-Appellee,

v.                                                             No. 98-2435

CITY OF DURHAM, NORTH CAROLINA,
a North Carolina Municipal
Corporation,
Defendant-Appellant.

Appeals from the United States District Court
for the Middle District of North Carolina, at Durham.
P. Trevor Sharp, United States Magistrate Judge.
(CA-96-768)

Argued: October 28, 1999

Decided: May 15, 2000

Before WIDENER, WILKINS, and TRAXLER, Circuit Judges.

_________________________________________________________________
Affirmed by unpublished per curiam opinion.

_________________________________________________________________

COUNSEL

ARGUED: James Joseph Tansey, LAW OFFICES OF JAMES J.
TANSEY, Washington, D.C., for Appellant. Patrick Warren Baker,
Assistant City Attorney, CITY ATTORNEY'S OFFICE, Durham,
North Carolina, for Appellee. ON BRIEF: Reginald B. Gillespie, Jr.,
FAISON & GILLESPIE, Durham, North Carolina, for Appellee.

_________________________________________________________________

Unpublished opinions are not binding precedent in this circuit. See
Local Rule 36(c).

_________________________________________________________________

OPINION

PER CURIAM:

Both plaintiff, Brickwood Contractors, Inc. (Brickwood), and
defendant, City of Durham, North Carolina (the City), appeal from
the district court's opinion and order awarding $7,725 in damages to
the City. Brickwood Contractors, Inc. v. City of Durham, North Caro-
lina, No. 1:96CV00768 (M.D.N.C. Aug. 18, 1998).

I.

This dispute arose from a contract entered into between the City
and Brickwood on July 26, 1995 for Brickwood to clean, repair, and
repaint one of the City's steel water tanks for $563,030. The City
hired Tank Industry Consultants (Tank Industry) to serve as the engi-
neer for the project, and, absent appeal, the contract bound both par-
ties to Tank Industry's decisions. Because the project required
Brickwood to remove paint from the outside of the tank, the contract
contained terms relating to the containment within a 30 foot radius of
the base of the tank of any debris created during the paint removal
process. Brickwood started work on the project in October 1995 and

                    2
received its first payment for $140,755 from the City in early 1996.
After that payment, adverse weather and malfunctions with the
required debris containment system delayed work on the project for
several months. Tank Industries approved a second payment of
$39,834 to Brickwood on May 14, but the City did not make this pay-
ment.

Brickwood began work again in earnest in May 1996, but a sur-
prise inspection by the North Carolina Department of Environment,
Health, and Natural Resources revealed that the debris containment
system did not comply with applicable state regulations, and in
response, Tank Industries told Brickwood to stop work until it cor-
rected the problems. On June 28, 1996, Brickwood wrote to the City
complaining that its failure to pay constituted a breach of the contract.
Then, without any prior notice of an intention to terminate, Brick-
wood sent the City another letter on July 9, 1996 terminating the con-
tract because of the City's failure to make the second payment to
Brickwood, cleaned up the site, and left the job. On July 15, 1996,
Brickwood then submitted a request to the City for payment of
amounts it still claimed were owed amounting to $133,344. The City
sent a letter to Brickwood on December 18, 1996 formally terminat-
ing the contract because of Brickwood's failure to finish the project.
The City contracted with another firm, G&M Painting, to finish the
project for $394,000. G&M Painting completed the job in 1998. The
City also incurred an additional $36,000 in costs for additional ser-
vices from Tank Industries on the project.

Brickwood filed suit against the City on September 16, 1996 alleg-
ing the City breached the contract and claiming $133,344 in damages.
The City filed a counterclaim in Brickwood's suit arguing that Brick-
wood breached the contract and that the city was entitled to liquidated
damages from the breach. The district court held that Brickwood
breached the contract, that the City was not entitled to liquidated dam-
ages, and that Brickwood was liable to the City for $7,725 in actual
damages. Both parties appeal this determination.

II.

Brickwood argues on appeal that the district court erred by deter-
mining that it, and not the City, breached the contract and that, there-

                     3
fore, it is entitled damages. The City on cross-appeal argues that the
district court correctly decided that Brickwood breached the contract,
but incorrectly denied it liquidated damages. Finally, Brickwood
argues that the district court incorrectly decided not to strike from the
record portions of the City's testimony obtained in violation of Fed-
eral Rule of Evidence 615. After consideration of the briefs, record,
and oral argument, we are of opinion that there is no reversible error
in this case, and we affirm the decision of the district court for the
reasons expressed in its written opinion.

The judgment of the district court is accordingly

AFFIRMED.

                     4