Court Opinion

ID: 4292576
Source: CourtListenerOpinion
Date Created: 2018-07-09 20:00:09.155133+00
Date Added: 2024-06-11T14:38:23.482809
License: Public Domain

ARMED SERVICES BOARD OF CONTRACT APPEALS

Appeal of --                            )
                                        )
General Dynamics Information Technology )            ASBCA No. 60625
                                        )
Under Contract No. W91QUZ-06-D-0025 )

APPEARANCES FOR THE APPELLANT:                       Thomas L. McGovern III, Esq.
                                                     Nicole D. Picard, Esq.
                                                      Hogan Lovells US LLP
                                                      Washington, DC

APPEARANCES FOR THE GOVERNMENT:                      Raymond M. Saunders, Esq.
                                                      Army Chief Trial Attorney
                                                     Dana J. Chase, Esq.
                                                      Trial Attorney

           OPINION BY ADMINISTRATIVE JUDGED' ALESSANDRIS

        Appellant, General Dynamics Information Technology (GDIT) was awarded a
contract to upgrade the communications network at Fort Drum, New York. During
performance of the contract, GDIT's subcontractor severed an existing communications
cable duct bank. GDIT appeals from a contracting officer's final decision denying its
claim for reimbursement of its costs incurred in repairing the cable strike. GDIT asserts
that respondent, the Department of the Army (Army or government) is liable for the
repair costs because it failed to mark the existing utility as required by the contract.
Conversely, the Army asserts that GDIT is liable for the repair costs because it failed to
follow the contractually-required permitting process for excavating on the base. For the
reasons stated below, we deny GDIT's appeal.

                                 FINDINGS OF FACT

       GDIT is a business unit of General Dynamics Corporation ( compl. ,i 1). GDIT is
the prime contractor under Contract No. W91QUZ-06-D-0025, an indefinite-delivery,
indefinite-quantity (IDIQ) contract for the U.S. Army's Infrastructure Modernization
(IMOD) Acquisition supporting the Installation Information Infrastructure
Modernization Program (I3MP) (R4, tab 35)'. The IMOD I3MP contract incorporates
by reference Federal Acquisition Regulation (FAR) clauses 52.243-1,
CHANGES-FIXED-PRICE (APR 1984), ALTERNATE II; and contains FAR 52.236-2,
DIFFERING SITE CONDITIONS (APR 1984) clause (R4, tab 35 at 918, 920-21).
         On 18 July 2012, the Department of the Army, Army Contracting
Command-Rock Island, issued Delivery Order No. BAO 1 under the IMOD I3MP
contract on a firm-fixed-price basis for the performance of the I3MP Unified
Capabilities Network Architecture upgrade at Fort Drum, New York (R4, tab 1 at 1-2).
Pursuant to the delivery order, GDIT was to "provide all effort to engineer, furnish,
install, secure, test, document, migrate and cutover a tum-key solution to upgrade the
existing infrastructure and facilities at Fort Drum New York" (id. at 2). GDIT
subcontracted with InterCounty Excavation (ICE) to perform the excavation work
required by the delivery order (tr. 1/28, 186).

       The delivery order and Fort Drum policy required GDIT, as the contractor, to obtain
approved excavation permits from Fort Drum prior to performing excavation work (R4,
tab 1 at 74, 134; supp. R4, tab 36 at 2). It also required, independent of the excavation
permit process, that GDIT generate a "profile," which is a document that shows the depth
and location of underground utilities in the area GDIT planned to excavate, and to submit
the profile to Fort Drum for review and approval (R4, tab 1 at 134).

Contractual Requirements Regarding Excavation Permits

       Delivery Order No. BAO 1 included as attachments a Performance Work
Statement (PWS), and a Technical Data Package (TDP). Relevant to this appeal, the
PWS contains a section entitled "Government Furnished Information" providing that:
"Site-specific documentation represents the Government's best effort to capture
existing requirements and conditions at time of collection and is believed to be
accurate" (R4, tab 1 at 69). The PWS likewise contains provisions regarding
Excavation Permits, specifically, section 4.2.2., Utilities, that provides:

             The contractor shall coordinate all utility locates and
             procedures in accordance with the Ft Drum Civil Site
             Design Guidelines[.] The contractor shall apply for,
             obtain, and comply with all local guidance and procedures
             concerning utility locates prior to digging at any location
             of the project area. Failure to obtain, and comply with all
             local guidance and procedures concerning utility locates
             prior to digging at any location of the project area will
             result in the contractor being responsible for the repairs to
             damaged utilities and reimbursement to the Government
             (or affected non-Governmental organizations) for loss of
             service due to the damaged utilities and will constitute
             contractor's negligence.

                                           2
(R4, tab 1 at 74) The PWS also provides that the contractor will not be liable for
damage to improperly marked or unmarked utilities when the contractor complies with
the relevant procedures (id.).

        Section 4.2.3, Permits, of the PWS provides:

              The contractor shall be responsible for obtaining all
              permits. The contractor shall apply for, coordinate and
              comply with local guidance and procedures concerning all
              permits. Procedures and contacts for obtaining permits
              shall be coordinated through the [Network Enterprise
              Center].

(R4, tab 1 at 74)

        Also attached to Delivery Order No. BAOI was the "Technical Data Package
for the Installation Information Infrastructure Modernization Program at Fort Drum,
New York," dated 23 April 2012 (R4, tab 1 at 109). With respect to excavation
permits, the TDP contains a section entitled "Site-Specific Requirements" (id. at 134).
Subsection A-2.3 of the TDP, Excavation Permits, reads as follows:

              A copy of the Fort Drum Excavation Permit form is
              included in the Fort Drum Engineering Installation
              Package (EIP). The Contractor is responsible for adhering
              to the requirements listed on the permit form. Fort Drum
              will locate the Government-owned utilities as part of the
              permit process.

(Id.)

       Paragraph 2.0 of the technical data plan, "OSP [Existing Outside Plant]
Requirements," states that "OSP work shall comply with the Technical Criteria for the
Installation Information Infrastructure Architecture and the United States Army
Information Systems Engineering Command (USA/SEC) Outside Plant Design and
Performance Requirements (OSPDPR) (refer to Appendix J)" (R4, tab 1 at 120).

       The TDP, Appendix J, References, states "The following publications are
applicable to this TDP and/or have been cited herein. J-1.0 U.S GOVERNMENT
PUBLICATIONS ... y. USAISEC, TR No. AMSEL-IE-TI 09-001-7A, United States
Army Information Systems Engineering Command {USA/SEC) Outside Plant Design
and Performance Requirements (OSPDPR), February 2009" (R4, tab 1 at 163-64).
The February 2009 USAISEC OSPDPR, paragraph 2.2.17, additionally provides that,

                                           3
"[l]ocal post policy regarding in-ground installation of conduit and maintenance holes
as stated in the site-specific SOR/EDP shall have precedence and shall override any
stated directives contained within this document." (R4, tab 2 at 531) In addition,
paragraph 3.4.1, Digging Permits, states that "[t]he contractor shall coordinate with the
site DPW to schedule all excavation and obtain the required digging permits.
Permission (approved digging permits) shall be obtained from the site prior to the start
of any excavation and/or construction." (Id. at 541)

      As noted in PWS section 4.2.2, the contract incorporates by reference the
Fort Drum Civil Site Design Guidelines, which provide with regard to excavation permits
that:

                     An excavation permit is valid for up to 30 days.
              Additional work beyond the scope as depicted on the
              original map may be performed under the same permit,
              providing that the work occurs within the 30-day time
              frame, and is located in the same area as originally
              specified. An updated map must be provided to the Fort
              Drum contract officer prior to additional work being
              performed. A copy of an excavation permit form is
              provided.

(Supp. R4, tab 36, at 2)

       In addition, the Fort Drum DPW Excavation Permits Policy states that:

              5. The following stipulations are part of every excavation
              permit requested.

                   n.      The excavator is responsible for outlining the
                            anticipated excavation area prior to application
                            with white markings.

                   vii. Excavation permits are valid for thirty calendar
                        days from the date issued.

                                              4
                   x.   The excavator is liable for repairs to underground
                        utilities damaged by their work regardless of the
                        condition or accuracy of above ground markings.

                   x1. The excavator is expected to hand dig five (5)
                       feet either side of marked lines.

(R4, tab 4 at 633-34)

       Excavation permits at Fort Drum are issued on a standard form, and each permit
contains the same basic information, including the name of the excavator, a description
of and map showing the area where work would occur, the proposed dig start date, and
the date of the permit's approval (R4, tab 5; supp. R4, tabs 42, 45). Each permit issued
contains the following standard language:

              The excavator shall...[i]dentify the exact location of
              excavation in white on the ground prior to requesting an
              excavation permit.... Throughout the excavation period,
              the excavator shall maintain and preserve all marked
              utilities. Before use of mechanized equipment in the
              tolerance zone, the excavator shall verify the precise
              location, type, size, depth and direction of such
              underground facility or its encasement, by hand digging,
              vacuum excavation accepted. The marked utilities are to
              be assumed to be plus or minus 5' either side of markings.
              Changes to, enlargement of sites and/or start delay over 30
              days requires a new Excavation Permit. The undersigned
              have ensured existing underground utilities and other
              appurtenances have been identified prior to excavation.
              The excavator shall repair any damage to identified/located
              utilities and other appurtenances at no cost to the
              Government.

(R4, tab 5) Below this language is a list of fifteen "disciplines," or agencies, on
Fort Drum, such as Master Planning, Engineering, and NECA Planning (id.).

      In addition, but independent of the excavation permit requirements, contractors
were also required to submit an excavation profile. Subsection A-2.2 of the TDP,
Buried Infrastructure Path Profiles, states as follows:

              The Contractor shall establish final grades with the
              Fort Drum facilities engineers and shall meet their

                                            5
                requirements for right-of-way and depth of cover. As part
                of the digging permit process, the Contractor shall develop
                buried infrastructure path profiles that shall depict, at a
                minimum, the existing grade, proposed final grade, depth
                and elevation of proposed buried infrastructure,
                relationship to other buried utilities and at-grade structures
                (sidewalks, roads, etc.), cable vault locations, locations of
                concrete encasement, etc., along the buried infrastructure
                route. The facility engineers will provide the locations and
                depths of known existing infrastructure along the proposed
                routes.

(R4, tab 1 at 134) The profile provides a side-view of the underground utilities, and
identifies their depths and relative locations as well as the contractor's proposed
excavation path and placement of any proposed manholes (tr. 2/9; R4, tab 16 at 686).

The Excavation Permit and Profile Process at Fort Drum

         In practice, GDIT's subcontractor, ICE, would mark the proposed route for
its planned excavation at Fort Drum in white paint or with white flags (tr. 1/29).
Mr. Carl Obert, the assistant site manager for ICE, would then submit a proposed
excavation permit for approval at an automated kiosk located at Fort Drum
(tr. 1/28-31 ). At the kiosk, Mr. Obert would input certain information regarding the
planned excavation, and would draw a box or rectangle on an electronic map to
designate an area covering the proposed excavation route (tr. 1/29-31). The
significance of this box or rectangle on the kiosk permit application is at the heart of
the dispute between the parties. As discussed in more detail below, GDIT contends
that this box, which it refers to as the "work box" or "locate box" designated the
excavation area under the permit and imposed a duty on the government to mark all
utilities anywhere in the "work box" (tr. 1/31). The government contends that the box
marked on the kiosk permit application was only to direct people to the general area of
where to find the white lines marking the excavation path, 1 and to retrieve information
about existing utilities from a geographic information system computer mapping
program (tr. 2/57). The term "work box" is not defined or used in the contract,
performance work statement, or any of the relevant documents (tr. 1/103-04, 2/63-65).

       Once the proposed permit was submitted, a government representative from
each discipline would visit the area marked on the permit, and identify and mark
government-owned underground utilities (tr. 1/34, 137). Each discipline was to locate

1   We take judicial notice of the fact that Fort Drum covers over 165 square miles, or
        roughly 2.5 times the area of Washington, DC.

                                              6
the utilities specific to its area of expertise, after which it would approve the permit
(tr. 1/33). Once the responsible discipline identified a utility, it would mark the
location of the utility on the ground with paint or flags (tr. 1/34). These are known as
"utility locate markings." Each type of utility was marked with a specific color, with
communications utilities being marked in orange (tr. 1/34, 2/45). Relevant to this
appeal, the Network Enterprise Center (NEC) was responsible for locating
government-owned communication utilities (tr. 2/11). It located these utilities by the
"induction" method which used an above-ground device that could identify and relay
the presence of a utility without physically penetrating the surface (tr. 1/138, 2/81-82).
Once all fifteen disciplines had indicated their respective approvals, an approval notice
was generated and sent electronically to the requestor (tr. 1/33). When the requestor
received the approved excavation permit, it could begin work (tr. 1/136, 140).

        After approval of the excavation permit, the contractor could begin "potholing" 2
to confirm the location and depth of the underground utilities that were marked on the
ground during the permit approval process (tr. 1/36-37, 206, 2/10). The utility locate
markings were to be accurate within five feet of the actual location of the utility. The
range(± 5 feet) is referred to the tolerance zone (tr. 1/37). If, while potholing, GDIT
or its subcontractor was unable to locate a utility that had been marked on the ground,
it would alert the government of the discrepancy (tr. 1/35-36, 2/108). Per Fort Drum
policy and the terms of the contract, once GDIT determined the location and depth of
the utilities in the excavation area, it was required to create a "profile" described
above, which depicted the planned path of the new infrastructure in relation to the
pre-existing infrastructure (R4, tab 1 at 134; tr. 1/135, 2/10).

       GDIT's subcontractor, ICE, produced the profile initially. Once created, ICE
would submit the profile to GDIT, which would in tum submit it to Fort Drum for
approval (tr. 1/39-40). The NEC oversees the profile process at Fort Drum, and
Mr. Lyle John Decillis, who is employed in the Plans, Architecture, Systems, and
Operations Branch at the NEC, was primarily responsible for reviewing and approving
proposed profiles (tr. 1/68, 2/13). The profile approval process is independent of the
dig permit approval process, and approval of a profile does not constitute approval to
excavate (tr. 2/10-13).

        Prior to the start of work, GDIT provided ICE with all relevant information
that the government provided to GDIT, including the solicitation, PWS, the TDP, and
site requirements unique to Fort Drum (tr. 1/187-88). Whether ICE received it or not,
Mr. Obert testified that he had never been provided a copy of the contract, the
performance work statement, the Fort Drum Excavation Policy, or the Fort Drum Civil
Site Design Guidelines (tr. 1/103-05). Instead, Mr. Obert learned the excavation

2
    "Potholing" involves digging a small hole to physically verify the locate markings.

                                             7
permitting process by using the permitting kiosk at Fort Drum (tr. 1/31-32). He also
relied upon his knowledge of the way things were done in state government projects
and on other military bases (tr. 1/121). Mr. Kenneth Johnson, ICE's project manager,
testified that he obtained his understanding of excavation permit process at Fort Drum
from Mr. Obert(tr.1/125-26, 138,144,176,180).

Excavation Permit 3309

         GDIT received several excavation permits during contract performance,
including four permits covering or near the location of the utility strike: excavation
permit 2668 (supp. R4, tab 42); excavation permit 3309 (the permit at issue in this
appeal) (R4, tab 5); excavation permit 3323 (supp. R4, tab 45); and excavation permit
3582 (R4, tab 12). The process for obtaining excavation permit 3309 began with
GDIT or ICE drawing a white line on the ground marking the route that it planned to
bore under the roadway (tr. 1/51). As originally marked, the route started on the
southeast comer of the intersection of Mount Belvedere Boulevard and Enduring
Freedom Drive and went across Mount Belvedere Boulevard to maintenance hole
(MH) 39, located on the southwest comer of the intersection (R4, tab 30 at 815; app.
supp. R4, tab 29 at 2; tr. 1/86). After Mr. Obert submitted the permit request using
the kiosk at Fort Drum, government personnel from the NEC and other entities at
Fort Drum located and marked the underground utilities within the tolerance zone(± 5
ft.) of the excavation path marked by ICE with white paint (app. supp. R4, tab 10 at 2;
R4, tab 1 at 134; tr. 2/49). Excavation permit 3309 was approved on 15 May 2014
(R4, tab 5 at 636).

       On 19 May 2014, ICE potholed at the locate markings (tr. 1/55, 146; app. supp.
R4, tab 33 at 4). With the information gained from potholing, ICE generated a profile
showing the depth and relative location of the marked utilities (tr. 1/58-59; app. supp.
R4; tab 29 at 2). The profile was approved by Fort Drum on or about 21 May 2014
(app. supp. R4, tab 29 at 2; tr. 1/59). GDIT photographed the excavation route and
locate markings (tr. 1/77; R4, tab 8 at 650-51).

       GDIT subsequently determined that an adjustment to the excavation pathway
across Mount Belvedere was appropriate in order to move the western termination of
the bore route from MH 39 to a proposed new maintenance hole, MH 42 (R4, tab 16
at 684-86; tr. 2/25-26). This adjustment shifted the location of the excavation path
north of its original location, by approximately 20 feet 3 (R4, tab 30 at 815). The
revised excavation path was within the "work box" drawn by ICE on excavation

3   The original and revised bore paths are not parallel, so the distance between the
        paths varies across the intersection. The bore paths are 19' 6" apart at the point
        of the utility strike. (App. supp. R4, tab 24)

                                              8
permit 3309, but was outside the tolerance zone(± 5 ft.) of the .original bore path
marked by GDIT or ICE in white paint (tr. 1/72-73, 2/49; R4, tabs 5, 16 at 684-86).

        Prior to excavating along the revised pathway, ICE prepared a revised profile
(R4, tab 16 at 686). To do so, it potholed at the locate markings surrounding the new
route (tr. 1/65). However, the locate marks were the existing locate marks based on
the original bore path roughly 20 feet south of the new route. Mr. Decillis testified
that he informed GDIT's Mr. Maietta, that his crew had not marked utility locates in
the proposed new excavation path because it was outside the tolerance zone(± 5 ft.) of
the original excavation path and suggested that GDIT get a new excavation permit
(tr. 2/21-27). Mr. Decillis followed-up the meeting with an internal government email,
dated 28 August 2014, in which Mr. Decillis stated that "Cliff Lashway and I
suggested to Mark [Maietta] that he put in another dig permit just for the corner ....
They can start work in other parts of this run but because they are outside of the first
dig permit area they should submit another dig permit for the comer." (R4, tab 13
at 662-63) Mr. Decillis testified that by corner he meant entire intersection
(tr. 2/91-92). On 5 September 2014, GDIT submitted the revised profile to
Mr. Decillis at the NEC for approval (R4, tab 16 at 682-83; tr. 1/65-68, 2/32).

        On 11 September 2014, Mr. Decillis approved the profile for the new
excavation path across Mount Belvedere (R4, tab 16 at 682). Mr. Decillis did not ask
what permit covered the pathway depicted on the profile nor did he research whether
an active permit covered the area; these were not tasks he customarily performed when
reviewing profiles (tr. 2/87). Moreover, it appears that the different' disciplines at
Fort Drum were not consistent with their marking of utilities that were beyond the
tolerance zone(± 5 ft.) from the originally marked pathway indicated by ICE with a
white line on the pavement. For example, a natural gas line was marked in the middle
of the intersection, even further from the original bore path than the revised bore path
(tr. 1/64). Because of this, Mr. Obert and ICE incorrectly assumed that all utilities
within the "work box" had been identified (tr. 1/73).

       Hearing testimony established that ICE had previously requested new
excavation permits when it modified an excavation route even though the new route
was within the ''work box" (tr. 1/118-19). For example, permit 3582 covered the same
project area as excavation permit 3323, namely an area extending from Enduring
Freedom Drive north up Mount Belvedere. Mr. Obert submitted a request for a new
permit at the request of the government and because he recognized that the utilities had
not been marked on the new excavation path despite the new path being located within
what he considered to be the "work box" (tr. 1/118-19). Similarly, Mr. Obert obtained
a new excavation permit, number 2624, that overlapped with permit 2561 because it
was obvious to him that the new excavation route, behind a guardrail, was not marked,

                                           9
even though the utilities were marked on the original excavation path in front of the
guardrail (tr. 1/119).

        A second error that contributed to the utility strike was that ICE was unable to
locate the utility duct bank along the original bore path. Mr. Obert testified that ICE
did not locate a marked communications duct bank when potholing along the original
excavation path (tr. 1/79). 4 Although Mr. Obert testified that in such situations it was
customary to notify the government about the problem and to work together to locate
the utility (tr. 1/35-36), there is nothing in the record indicating that this was done.
ICE subsequently moved the bore path to connect to a new maintenance hole and
excavated without obtaining a new excavation permit and without working with the
government to locate the marked, but unlocated, communications duct bank on the old
excavation path. Although the Fort Drum NEC marked a communications duct bank
as crossing Mount Belvedere Blvd. in a straight line, in fact, the duct bank shifted
north, passing through the crosswalk as it crossed the intersection.

       On 16 September 2014, while performing a directional bore at the location and
depth specified in the revised profile, GDIT struck the previously un-located
communications utility (R4, tab 17; app. supp. R4, tab 23; tr. 1/164, 296). The strike
damaged the utility and resulted in a communications outage at Fort Drum (R4, tab 17;
app. supp. R4, tab 23).

       Two Site Incident Reports were generated describing the strike (app. supp. R4,
tabs 24, 25). Mr. Dan Glynn, a government employee responsible for quality
assurance, prepared a site incident report indicating that there were "reported outages of
both dial tone lines and data circuits" (app. supp. R4, tab 24 at 1). Mr. Glynn's report
noted: "After inspecting the locate markings it appears that the duct bank was not
properly located, though complete responsibility is still being discussed at this time"
(id.). Mr. Edgar Oalmann, a GDIT employee responsible for quality assurance, also
prepared a site incident report (app. supp. R4, tab 25). Under the heading "Cause,"
Mr. Oalmann wrote, "The communications duct bank was not located properly and the
bore head drilled thru the bottom portion of the concrete encased duct bank" (id. at 1).

The Repair Work

        On 17 September 2014, Mr. Eric Ridgeway, GDIT's IMOD program manager,
attended a meeting with GDIT and government employees, including the contracting
officer, to discuss steps to repair the damage caused by the utility strike (app. supp.

4   Testimony on this point is unclear as to whether ICE potholed in the location and
         was unable to find the duct bank or if the duct bank was not located because it
         was not potholed (tr. 1/79, 2/110).

                                             10
R4, tab 28 at 1-2). In a meeting summary, Mr. Ridgeway reported that a government
employee, Mr. Dave Davidson, "stated that the profile was wrong and that our
contractor was on the mark" (id. at 1). Mr. Ridgeway added: "Our team has taken
pictures of all the utility locate marks showing they were off as well. Early assessment
indicates that this is not a GDIT fault item but due to the urgency and major outage we
need to support this." (Id.) On 18 September 2014, the contracting officer,
Mr. Nathan Acree, Jr., signed a Memorandum for the Record determining that repair
work to fix the damaged utility was within the scope of the delivery order (R4, tab 23
at 709). With respect to liability, this Memorandum stated, "Initial inspection has
shown that the Government has some liability in the incident, but it is still to be
determined the extent of where fault lies" (id.). On that same date, GDIT and the
government executed Modification No. 10 to the delivery order, which instructed
GDIT to repair the damaged utility (R4, tab 22 at 707-08).

      Modification No. 10 contemplated that GDIT would submit a Request for
Equitable Adjustment (REA)- "The purpose of Modification 10 to Contract
W91QUZ-06-D-0025 I BA 01 is as follows: .... To acknowledge that as a result of
performance of this restoration work a reasonable request for equitable adjustment will
be considered" (R4, tab 22 at 708).

GDIT's Request for Equitable Adjustment and Claim

        GDIT successfully performed the repair work authorized by Modification No. 10
(tr. 1/167). As a result of this repair work, GDIT asserts that it incurred approximately
$623,855.99 in costs (R4, tab 30 at 779; tr. 1/214). On 4 December 2014, GDIT
submitted an REA requesting compensation for the remediation work it performed
following the utility strike (R4, tab 27). The REA asserts that GDIT followed proper
procedures and the terms of the contract, and that the strike and resultant damage were
caused by the government's failure to properly mark the communications utility (id.
at 726-30). On 2 April 2015, approximately four months after GDIT submitted its REA,
the government denied the REA (R4, tab 28). The contracting officer stated that "GDIT
did not request a revised excavation permit after it decided to deviate from the earlier
approved pathway to MH 39" (id. at 766). "Had GDIT re-submitted a permit
application with the revised pathway to MH 42 all of the applicable departments would
have had to re-locate their utilities" (id.). Had the government "re-located" its utilities,
the contracting officer concluded that "the communications duct bank would have been
located during the re-permitting process" (id.).

        Following the REA denial, GDIT submitted a certified claim to the contracting
officer on 31 July 2015 (R4, tab 30). The claim requested a total of$623,855.99, plus
interest, for the repair work authorized by Modification No. 10 (id.). On 24 March 2016,
the contracting officer issued a final decision denying GDIT's claim (R4, tab 33 at 840).

                                            11
The final decision denied the claim for "failing to obtain a new excavation permit outside of
the required 30 day time period, failing to obtain a new excavation permit after changing the
original work route, and failing to take photographic evidence that would have identified the
locate markings" (id.). On 13 June 2016, GDIT timely filed its appeal with this Board,
appealing the contracting officer's denial of its certified claim and requesting $623,855.99
in costs plus attendant interest. The Board conducted a hearing in this matter on 7 and
8 June 2017 (tr. 1/1-2, 2/1-2).

                                        DECISION

        The issue in this appeal is which party is liable for the utility strike. The terms
of the contract provide that GDIT is required to comply with the Fort Drum
excavation policies and permit requirements. As part of the application process for
permit 3309, ICE first marked a bore route in white paint across Mount Belvedere
Blvd. south of the crosswalk at the intersection with Enduring Freedom Dr. It
subsequently applied for an excavation permit and, in the application process,
identified the general work area with a "work box" in the permit application process
at a kiosk at Fort Drum. While ICE was of the belief that the disciplines at Fort Drum
would mark all utilities in the work box, in fact, the Fort Drum personnel only
committed to mark utilities along the excavation path ICE had marked with a white
line. The contractual documents require GDIT to comply with the Fort Drum
excavation permit which explicitly requires the contractor to mark the precise
excavation path. By contrast, none of the relevant documents refer to the "work box"
that GDIT contends delineated the approved area for excavation. Evidence presented
at the hearing indicated that GDIT's chief witness, Mr. Obert, had never seen the
contract, PWS, TDP or other relevant documents. In addition, Mr. Decillis testified
that he informed GDIT's Mr. Maietta that GDIT should request a new building permit
for the changed excavation bore route, because the NEC had only marked utilities
within the ± 5 foot tolerance zone of the white line. This testimony was supported by
a contemporaneous email and we find his testimony to be credible. Moreover, GDIT
was aware that the NEC had marked a communications locate in the area of the
original bore path, and that GDIT had not located the utility. Once GDIT moved the
bore path by 20 feet, it should have been aware that there was a duct bank that it had
not located by potholing somewhere in the area and known that it was at risk
excavating outside the± 5 foot tolerance zone.

       GDIT asserts that the government is liable for the utility strike because of a
breach of contractual obligations and breach of an implied warranty against defective
specifications (app. br. at 20-32), a differing site condition (id. at 32-36), because the
government cannot prove that it would have found the utility if GDIT had submitted a
new excavation permit (id. at 36-3 8), and because government remained silent in the
face of GDIT' s actions (id. at 3 8-41 ). The breach of contractual obligations, defective

                                            12
specification, and differing site condition theories are each premised upon the
government being required to locate utilities outside the tolerance zone but within the
''work box." See, e.g., ADTConstruction Group, Inc., ASBCA No. 57322, 15-1 BCA
, 35,893 at 175,470 (one of three elements appellant must prove to recover on an
equitable adjustment claim is that "the government did something that changed the
contractor's costs for which the government is liable"); American Ordnance LLC,
ASBCA No. 54718, 10-1 BCA, 34,386 at 169,780 (the contractor must first
"establish[] it substantially complied with Government plans and specifications")
(quoting SPS Mechanical Co., ASBCA No. 48643, 01-1 BCA, 31,318 at 154,692);
Columbia State Bank, ASBCA No. 59531, 16-1 BCA, 36,399 at 177,454 (one ofthe
four elements of a Type I differing site condition claim is that the contractor must
demonstrate that the "condition indicated in the contract differs materially from those
actually encountered during performance") ( quoting Optimum Services, Inc., ASBCA
No. 58755, 15-1 BCA, 35,939 at 175,654).

       The PWS and TDP both require GDIT to comply with local guidance and
procedures for locating utilities prior to digging (R4, tab 1 at 74, 134). The Fort Drum
excavation permit policy provides that the "excavator is responsible for outlining the
anticipated excavation area prior to application with white markings" (R4, tab 4 at 633).
The excavation permit further provides that "marked utilities are assumed to be plus or
minus 5' either side of markings" (R4, tab 5). Moreover, the government presented
credible witness testimony that GDIT should only assume that utilities were located
within the five-foot tolerance zone around GDIT's marked bore path (tr. 2/27, 49).

        Nowhere in the relevant documents is there any mention of a work box or locate
box or an obligation for the government to locate all utilities within the work box.
Rather, testimony indicated that the box drawn on the electronic permit application was
simply to direct Fort Drum staff to the general location of the excavation route marked
with white paint (tr. 2/57). This is understandable given the fact that Fort Drum covers
over 165 square miles. GDIT asserts that the "work box" drawn by the applicant
appears on the issued excavation permit, and thus, is incorporated in the permit (app.
reply at 14). However, the mere fact that an illustration of the "work box" was on the
dig permit does not create an obligation for the government to locate the utilities in the
work box, and does not override the explicit text of the excavation permit and its notice
that there is a tolerance zone of± 5 feet.

       GDIT relies upon the testimony of Mr. Obert and Mr. Johnson to establish the
government's obligation to mark all utilities within the work box. Neither had
adequate knowledge to testify persuasively on the subject. Mr. Obert had not read the
PWS, TDP, or the Fort Drum excavation permit guidance. Mr. Obert apparently
obtained his knowledge of the permitting requirements from his experience of the way
things are done on other projects (tr. 1/121). Mr. Johnson obtained his knowledge of

                                           13
the Fort Drum permitting process from Mr. Obert (tr. 1/176, 180). GDIT additionally
asserts that government's interpretation of the excavation permits, and the need to
obtain new permits when the excavation path is shifted is unworkable because it would
be "untenable and impractical" to require a new permit "each time a route is slightly
revised or shifted" (app. reply at 13). However, this misstates the government's
position which recognizes a 10-foot wide tolerance zone within which the contractor
can assume the utilities are marked.

        GDIT additionally relies upon statements made immediately following the
utility strike as evidence of government fault. However, none of the statements
conclusively admit fault, and simply indicate that there "appears" to be fault on the
part of the government. For example, Mr. Glynn wrote that "it appears that the duct
bank was not properly located, though complete responsibility is still being discussed
at this time" (app. supp. R4, tab 24). Similarly, Mr. Acree, the contracting officer,
noted that "[i]nitial inspection has shown that the Government has some liability in the
incident, but it is still to be determined the extent of where fault lies" (R4, tab 23
at 709). Even if a government employee had admitted fault, this would not trump our
interpretation of the terms of the contract.

       With regard to GDIT's argument that the Army cannot prove that it would have
found the utility if GDIT had submitted a new excavation permit, this speculation is
irrelevant. GDIT is the appellant here and it is GDIT's burden to prove that the
government would not have marked the communication duct in response to a new
permit request. GDIT has not met that burden.

       GDIT's final argument, that the government improperly remained silent when it
knew that GDIT was planning to excavate on a new bore path and that GDIT did not
share in the government's understanding of the need for a new excavation permit also
fails. As noted above, Mr. Decillis testified that he informed GDIT that it needed to
obtain a new excavation permit for the revised bore path (tr. 2/21-27). In addition,
Mr. Decillis' testimony is corroborated by a contemporaneous email message stating
that he had informed GDIT's Mr. Maietta that he should get a new excavation permit
(R4, tab 13 at 663). We find this testimony credible and find that the government did
not remain silent in the face of knowledge that GDIT interpreted the contractual
provisions differently, but instead, told GDIT to get a new excavation permit.

        GDIT questions Mr. Decillis' testimony because in his email, he stated that
GDIT needed a new permit for the "comer" rather than the bore path. Mr. Decillis
testified that by comer he meant the intersection (tr. 2/91-92).

                                           14
       Having found that the government was not obligated to locate utilities beyond the
tolerance zone of the original marked bore path, we need not reach the government's
argument that the excavation permit had expired.

                                   CONCLUSION

      For the reasons stated above, the appeal is denied.

      Dated: June 26, 2018

                                                    r .       r., h/J
                                                   0W U@-
                                                        .. -
                                                 DAYID D' ALESSANDRIS
                                                 Administrative Judge
                                                 Armed Services Board
                                                 of Contract Appeals

 I concur                                        I concur

                      EFORD
 Administrative Judge
 Acting Chairman
 Armed Services Board
 of Contract Appeals

     I certify that the foregoing is a true copy of the Opinion and Decision of the
Armed Services Board of Contract Appeals in ASBCA No. 60625, Appeal of General
Dynamics Information Technology, rendered in conformance with the Board's Charter.

      Dated:

                                                 JEFFREY D. GARDIN
                                                 Recorder, Armed Services
                                                 Board of Contract Appeals

                                          15