Court Opinion

ID: 7804246
Source: CourtListenerOpinion
Date Created: 2022-08-29 00:14:21.690764+00
Date Added: 2024-06-11T16:29:48.742853
License: Public Domain

NO. 12-21-00198-CV

                            IN THE COURT OF APPEALS

              TWELFTH COURT OF APPEALS DISTRICT

                                         TYLER, TEXAS

MICHAEL WAINRIGHT D/B/A                                §       APPEAL FROM THE
WAINRIGHT CONSTRUCTION,
APPELLANT
                                                       §       COUNTY COURT AT LAW
V.

DAVID DELOUCHE,                                        §       CHEROKEE COUNTY, TEXAS
APPELLEE

                                     MEMORANDUM OPINION
       Michael Wainright d/b/a Wainright Construction (“Wainright”) appeals the trial court’s
judgment awarding damages to David Delouche for breaches of (1) the implied warranty of
construction in a good and workmanlike manner and (2) the parties’ contract for home
construction. In two issues, Wainright challenges the legal and factual sufficiency of the
evidence of each breach. We affirm.

                                              BACKGROUND
       Delouche hired Wainright, a general contractor, to build him a 3,000 square foot home on
his property near Rusk for $300,000.00. Together, the parties drafted and signed a contract for
the project in October 2018. The contract provides the following:

        Wainright Construction to build MR David Delouche a home on his lot and provide all
        material and labor for Said job and to pass code in his county

        All subcontractors required to have License by the state such as plumbing and electrical and
        heating/cooling and septic will have Said license in order to preform [sic] work on this job

        The home will be of metal and wood framing with metal exterior roof and walls and concrete
        foundation

        The interior will be stained floors except in bedrooms this will be a medium grade carpet

                                                      1
           The walls will be Sheetrock and the cell will be a combination of Sheetrock and wood

           The cabinets will be of stain grade raised panel doors and open shelving where owner
           requested

           The countertops will be of granite of the owners choice not to exceed $45.00 per square foot

           All final lighting and plumbing fixtures will be supplied by owner at his cost above the bid of
           the job

           Trim will be of paint grade and stain grade owners [sic] choice

           Appliances will be supplied by owner

           Insulation will be [] blown in

           Windows of low E vinyl color of owners [sic] choice

           Exterior doors to be metal with or without glass owners [sic] choice

           Home will be all electric except for fireplace and range (if owner chooses)

           All interior doors to be hollow-core

           Hardware color for all doors will be owners choice .. this cost is in job

           Pulls and handles for cabinets will be supplied by owner

           All paint and stain colors will be owner choice

           Conventional septic/sewer system

           2 separtate [sic] a/c units & related equipment

           All work will be performed in a timely manner allowing for bad weather

           Total cost of job as discussed will be $300,000.00

           A deposit of 20 percent-$60,000.00

           To begin work will be required and due upon signing contract

           Draws accordingly throughout the job not to exceed work performed

           Any changes during construction may result in exceeding original bid and should be agreed
           upon before they are made

In late February 2019, after construction began, Delouche fired Wainright and told him not to
return to the property. Delouche hired another contractor to repair alleged defects and finish the
project.
       Eventually, Delouche sued Wainright, claiming that he breached (1) the implied warranty
of construction in a good and workmanlike manner, and (2) the contract by (a) drawing on funds

                                                             2
in excess of the amount of work performed, (b) failing to build the house in accordance with
specifications, and (c) failing to adhere to the basic terms of the contract. After a trial on the
merits, the court found that Wainright breached the implied warranty and awarded Delouche
$13,367.60 for damages incurred for the repair of faulty or substandard work. The court further
found that Wainright breached the contract by drawing on funds exceeding the amount of work
performed and awarded Delouche $32,378.58 for draws with no corresponding documents or
checks. Additionally, the court awarded Delouche $2,946.74 in attorney’s fees. This appeal
followed.

                                   EVIDENTIARY SUFFICIENCY
       In his first issue, Wainright argues that there is insufficient evidence as a matter of law
and fact that he breached the implied warranty of construction in a good and workmanlike
manner. In his second issue, he argues that there is insufficient evidence as a matter of law and
fact that he breached the contract by failing to account for draws or materials in writing.
Standard of Review
       We sustain a legal sufficiency or “no evidence” challenge if the record shows one of the
following: (1) a complete absence of a vital fact, (2) rules of law or evidence bar the court from
giving weight to the only evidence offered to prove a vital fact, (3) the evidence offered to prove
a vital fact is no more than a scintilla, or (4) the evidence establishes conclusively the opposite of
the vital fact. City of Keller v. Wilson, 168 S.W.3d 802, 810 (Tex. 2005). We consider the
evidence in the light most favorable to the verdict and indulge every reasonable inference that
supports it. Id. at 821-22. The evidence is legally sufficient if it would enable reasonable and
fair-minded people to reach the verdict under review. Id. at 827. We credit favorable evidence if
reasonable jurors could, and disregard contrary evidence unless reasonable jurors could not. See
id.
       In conducting a factual sufficiency review, we consider and weigh all the evidence and
set aside the verdict only if it is so contrary to the overwhelming weight of the evidence as to be
clearly wrong and unjust. Cain v. Bain, 709 S.W.2d 175, 176 (Tex. 1986). We must not merely
substitute our judgment for that of the factfinder. Golden Eagle Archery, Inc. v. Jackson, 116
S.W.3d 757, 761 (Tex. 2003). The factfinder is the sole judge of the credibility of witnesses and
the weight to be given to their testimony. Id.

                                                  3
Breach of Implied Warranty
       A builder/vendor impliedly warrants to a purchaser that a building constructed for
residential use has been constructed in a good and workmanlike manner. Melody Home Mfg. Co.
v. Barnes, 741 S.W.2d 349, 352 (Tex. 1987). “Good and workmanlike” is that quality of work
performed by one who has the knowledge, training, or experience necessary for the successful
practice of a trade or occupation and performed in a manner generally considered proficient by
those capable of judging such work. Id. at 354. The focus of a claim of breach of the implied
warranty of construction in a good and workmanlike manner is not on the result of the work but
on how it was done. Id. at 355. Expert testimony is sometimes necessary but is not required if the
nature of the breach is plainly within the common knowledge of laymen. Id.
       On appeal, Wainright contends the evidence that he breached the warranty of
construction in a good and workmanlike manner is legally and factually insufficient because
Delouche’s claims do not match the case law definitions and the contract lacks specifications
upon which the claims can rely. He argues that, except for a bow in the carport, Delouche’s
complaints are about the result rather than the quality of the workmanship. According to
Wainright, Delouche’s only evidence is “[his] eyes,” and his eyes are not a scintilla of evidence
of Wainright’s failure to construct the home in a good and workmanlike manner. We disagree
with these arguments.
       At trial, the workmanship evidence was introduced through the testimony of Delouche,
Wainright, Clint Glaze, and Johnny Johnson. Glaze replaced Wainright as general contractor
when Wainright left the project. He testified that he had twenty-five years of construction
experience and owned a construction business for fourteen years. Among the problems he
discovered at Delouche’s house was “a big sag in the carport area in the roof.” The “ridge at—of
the roof itself had sank like six inches down and was pushing the beams off of the posts.” The
issue resulted from a lack of bracing on the rafters, the inclusion of which is standard practice in
the trade. If no action was taken to correct the problem, the roof would have collapsed. To
correct the problem, Glaze “jacked up the ridgeline and put a cable with turnbuckles tied to each
side—each beam and pulled it together, and then we braced—put bracing on the rafters.”
Delouche paid him $2,461.00 for performing this repair.
       Glaze testified that a similar bracing issue existed in the vaulted ceiling in the living room
and kitchen. The “trusses were not lined up and sagging towards the center.” Glaze did not

                                                 4
believe the structure was at risk of collapsing, but if no remedial action was taken, he would not
have been able to install the ceiling properly. A bill admitted into evidence shows that he
charged Delouche $2,000.00 for “Extra labor in living room vault due to sag in ceiling joist.”
The bill in its entirety states the following:

         Bill for repairs and charges due to other contractor mistakes

         Install new front door $500.00

         Fix Door jamb on guest end of the house $150.00

         Extra labor in pantry due to unlevel walls $600.00

         Extra labor in living room vault due to sag in ceiling joist $2,000.00

         Total $3,250.00.

Regarding the new front door, Glaze explained that he replaced the door Wainright installed
because it had the wrong size door jamb for the wall and did not look right.
        Glaze further testified that he found some wiring problems and a misplaced wall at the
house. The breaker box was located inside a closet, causing a fire hazard. It was also too far from
the meter. This problem was not remedied because the expense to do so was too high. There
were also “plugs and light switches that were in the wrong location.” Additionally, a wall in the
laundry area had to be moved and replumbed and the concrete repaired because the washer and
dryer would not fit in the space. Glaze charged Delouche $400.28 for performing these repairs.
        Glaze testified about other issues with the house that he did not personally fix. He had an
air conditioning installer inspect the air conditioning unit that Wainright supplied. After a
discussion with him, Glaze concluded that the unit was oversized for the house and, as a result,
installation of a dehumidifier was required to avoid mold growth in the home. Additionally, one
of the living room walls caused the kitchen area to have an odd angle but was not moved.
Finally, the depth of the closets in the office and two guest bedrooms was too shallow for
hanging clothes, and Delouche had to have custom closet rod brackets fabricated to fit the space.
        Glaze opined that some of the work done while Wainright was the general contractor was
performed in a good and workmanlike manner, but some was not. Regarding the above issues,
Glaze “wouldn’t have been able to [leave] it that way.”
        Delouche testified that when Wainright left, there were problems with the walls, roof,
closets, doors, windows, electrical work, air conditioning unit, and fireplace. One wall had to be

                                                         5
moved to prevent the washer and dryer from protruding into the doorway. Another had to be
moved to allow passage between the closets and bed. The kitchen island had to be modified
because the electrical outlets in the floor were misplaced. The breaker box was in the closet
instead of the utility room. Wainright forgot to install sockets in a couple of the living room
walls. He installed front windows so large that they left no room to run electricity for a porch
light switch, so the switch had to be installed on the other side of the room. Delouche paid
$300.28 to Cherokee Electrical Contractors and $400.28 to Glaze for the electrical repairs.
       Delouche identified several issues related to the doors and windows. In the guest
bedrooms, “the jambs and all weren’t right for the doors, and you could see daylight around
them.” Furthermore, Wainright ordered front doors that Delouche told him he did not want.
Additionally, the front doors and their jamb were built for installation in a wall with 2x4 framing,
but the house has 2x6 exterior framing. Delouche subsequently purchased front doors with an
appropriately sized jamb at a cost of $2,923.04. Finally, one of the window frames was “offset,”
which forced Delouche to have the framers “mathematically center” an additional window frame
in one of the bedrooms so the house would look right.
       Delouche further identified two roof issues. The day after the framers completed the
vaulted ceiling area, the roof collapsed. Wainright told Delouche that the framers did not
properly brace the roof. They tried to repair it, but a sag remained. The carport roof was also
sagging. Delouche paid $2,461.00 to have it raised and braced.
       Regarding the dehumidifier, Delouche testified that after Wainright was released, he
brought two previously purchased air conditioning units to the house. After a discussion with the
air conditioning installer, a determination was made that installing a dehumidifier was necessary
because the five-ton unit was too large for the house. The primary concern was that the unit
would cool the house so quickly that a high level of humidity would remain and cause mold and
other problems. Delouche paid $5,793.00 for the dehumidifier and the installation of it and the
two air conditioning units.
       Regarding the fireplace, Delouche wanted a brick fireplace and showed Wainright on the
house drawing where he wanted it. When the time came to install the fireplace, he was told that
he could not have a brick fireplace because no “foot” was constructed in the foundation.
Delouche described a “foot” as “where they dig down and put cement to support the weight of a

                                                 6
brick fireplace.” Because of this oversight, Delouche was forced to install an insert fireplace
rather than a brick one.
       Regarding the shallow guest bedroom closets, Delouche was compelled to modify clothes
hangers and have custom brackets made to fit the closets. He had thirteen brackets made at
$10.00 each. Invoices for a total of eleven brackets were admitted into evidence showing a total
cost of $110.00. Delouche had two additional brackets made but did not have an invoice for
them. His total cost for repairs on the house was $13,637.60. In Delouche’s opinion, Wainright’s
work was not performed in a good and workmanlike manner.
       On cross-examination, Delouche said his opinion that Wainright’s work was not
performed in a good and workmanlike manner was based on “[his] eyes” and the fact that
“[Wainright]’d come up about once a week for about thirty minutes and talk on his phone for
about twenty of it and then walk around going ‘we got to do this, this, this, this,’ jump in his
truck, ‘I got to go to another job. Bye.’” He did not give Wainright detailed house plans but
borrowed drawings from another project to show him the general style and configuration he
wanted. No building code applied to the project because the property was located “in the
county.”
       Johnny Johnson testified that he is a general contractor who has been involved in
construction work since the 1980s and a salesman for Silver Line Roofing, which originally
constructed Delouche’s roof. The roof as constructed by Johnson’s hands might have caused
aesthetic but not structural concerns. Additionally, there was a bow in a strut of the “garage
building.” The building was structurally sound. The bow was reparable but would have required
some effort. On one occasion, Johnson, Delouche, and Wainright were walking through the
construction site, and Delouche was asking about “some things that was kind of trashed up.”
Wainright laughed and said, “If you don’t like something, call an inspector and have them look
at it.” Regarding the location of the breaker box, Delouche wanted it in the closet because he did
not want to have to walk very far if something went wrong.
       Wainright testified that he had been a carpenter for thirty years, a home builder for
twenty-three or twenty-four years, and constructed fifty to seventy-five homes. Regarding
several defects alleged by Delouche, Wainright said that the work was performed as Delouche
requested. Delouche walked through the construction site with the electrician, the electrician
marked the locations where Delouche wanted outlets and light switches, and the outlets and light

                                                7
switches were installed in those locations. Delouche was not concerned about having a porch
light switch by the front doors because the doors would seldom be used. After a discussion with
the electrician, it was decided that the breaker box would be installed in the master closet. The
guest closets were shallower than standard, but Delouche was not concerned about that fact
because he planned to use the closets to store hunting equipment rather than clothes. Delouche
went to the building supply store with Wainright and selected the doors he wanted, including the
front doors. The disparity between the wall depth and the jamb size could have been cured by
installing a jamb extension rather than purchasing new doors. The purchase and installation of a
dehumidifier were likewise unnecessary provided the air conditioning units were installed
correctly.
         Regarding two other alleged defects, Wainright agreed that they were issues but
contended that he would have made the repairs if given the chance. The wall in the laundry area
was framed incorrectly. The bow in the carport could cause problems, but Wainright told
Delouche that he would fix it by installing beams. Wainright was satisfied with all the work done
on the house when he was in charge except the work on the carport. However, he would have
fixed all Delouche’s issues if he finished the project.
         Considering the evidence in the light most favorable to the verdict and indulging every
reasonable inference that supports it, we conclude the evidence would enable reasonable and
fair-minded people to find the work on Delouche’s house while Wainright was the general
contractor was not performed in a manner generally considered proficient by those capable of
judging such work. See City of Keller, 168 S.W.3d at 827. Accordingly, we hold that the
evidence is legally sufficient to support the trial court’s verdict on Delouche’s breach of warranty
claim. See id.
         Reviewing the record as a whole, we further conclude that the trial court’s finding is not
so contrary to the overwhelming weight of the evidence as to be clearly wrong and unjust. See
Cain, 709 S.W.2d at 176. Accordingly, we hold that the evidence is factually sufficient to
support the trial court’s verdict on Delouche’s breach of warranty claim. See id. Because the
evidence is legally and factually sufficient to support the verdict, we overrule Wainright’s first
issue.

                                                  8
Breach of Contract
       To establish a claim for breach of contract, a plaintiff must prove the following elements:
(1) a valid contract, (2) the plaintiff performed or tendered performance, (3) the defendant
breached the contract, and (4) the plaintiff was damaged as a result of the breach. Arshad v. Am.
Express Bank, FSB, 580 S.W.3d 798, 804 (Tex. App.—Houston [14th Dist.] 2019, no pet.). A
breach occurs when a party fails or refuses to do something he promised to do. Mays v. Pierce,
203 S.W.3d 564, 575 (Tex. App.—Houston [14th Dist.] 2006, pet. denied).
       Wainright argues that the evidence he breached the contract is insufficient because he had
no duty under the contract to (1) “provide written documentation evidencing where the draws
were spent,” (2) “provide an accounting,” or (3) “provide checks or other written documentation
upon request.” He contends Delouche “is unable to point to a contractual provision that [he]
violated.” Wainright further argues that “[n]o actual evidence was presented regarding the draws
being excessive of the work performed.” Finally, he claims that “[i]nstead of pleading and
proving a breach, [Delouche] filed suit and asked [him] to prove a negative,” constituting an
impermissible burden shift. We find these arguments unpersuasive.
       The record contains evidence of both a contractual duty and its breach. Although
Wainright frames the duty issue as whether he had a duty to provide spending documentation,
the issue is whether he had a duty to refrain from making draws exceeding the work performed
and materials provided. The contract provision stating, “Draws accordingly throughout job not to
exceed work performed,” imposes such a duty.
       Regarding the breach of that duty, Delouche provided images of six checks he wrote to
Wainright Construction for a total of $166,000.00. He testified that he requested during
discovery any checks Wainright wrote, invoices, or other proof of payment. In response,
Wainright provided nine pages with images of ninety-two checks he wrote, twenty-seven of
which he marked with an “x” as relevant to Delouche’s job. Eighteen of those checks’ memo
lines state “David job,” “Rusk job,” “Rusk house,” or “DD job,” while three stated “sub,” and six
were blank. The sum of the check amounts is $133,658.02, which is $32,341.98 less than the
draw amount. According to Delouche, Wainright provided no proof of how the remainder was
spent. Moreover, Delouche doubted that the checks with blank memo lines or memo lines that
stated only “sub” were relevant to his job. The “sub” checks were written to the framing
subcontractor, Richard Jones, but dated well after the framing was complete.

                                                9
        Wainright and Glaze gave estimates of what percentage of the job was complete when
Wainright left. Wainright’s estimate was about 50%. Glaze’s was 40-50%. Neither estimate
correlates with the amount Delouche paid, which is approximately 53.3% of the agreed total cost
of the job. 1
        Considering the evidence in the light most favorable to the verdict and indulging every
reasonable inference that supports it, we conclude that the evidence would enable reasonable and
fair-minded people to find that Wainright breached the contract by making draws exceeding the
work performed and materials provided. See City of Keller, 168 S.W.3d at 827. Accordingly, we
hold that the evidence is legally sufficient to support the trial court’s verdict on Delouche’s
breach of contract claim. See id.
        As is relevant to our factual sufficiency review, Wainright and Johnson provided some
contrary evidence through their testimony. Wainright testified that he did not steal money from
the job, he paid more money than he drew, and the entire amount drawn was spent on
subcontractors and materials. In addition to writing checks, Wainright sometimes paid his
subcontractors in cash. After he left the job, Delouche called him asking how much “everyone”
was paid. Wainright called “everyone” and requested invoices, which he forwarded to Delouche.
An invoice from Enriquez Concrete shows a total charge of $30,552.00, which is $8,948.00 more
than the sum of the checks Wainright provided that were written to Antonio Enriquez. An
invoice from Richard Jones shows a total charge of $25,000.00, which is $16,220.00 more than
the sum of the checks provided that were written to him.
        Of the six checks with blank memo lines, five were written to Harry’s Building Materials,
Harry’s Lumber, or Harry’s. Wainright testified that he did not buy materials for another job at
Harry’s in Rusk. The sixth check was written to Johnson, who testified that the check was part of
the payment for Delouche’s roofing. Johnson also testified that the house was about two-thirds
complete when Wainright left and he was shocked when Delouche said he had thus far paid only
$166,000.00.
        Reviewing the record as a whole, we conclude that the trial court’s finding is not so
contrary to the overwhelming weight of the evidence as to be clearly wrong and unjust. See
Cain, 709 S.W.2d at 176. Although Wainright’s and Johnson’s testimony provides some

        1
           Delouche estimated the job completion at 25-28%. We do not credit his estimate as evidence here because
he based it on a calculation involving the amount he paid. Therefore, crediting his estimate would involve circular
reasoning.

                                                        10
evidence weighing against the court’s finding, the court, as factfinder is the sole judge of the
credibility of the witnesses and the weight to be given to their testimony. See Golden Eagle
Archery, 116 S.W.3d at 761. Accordingly, we hold that the evidence is factually sufficient to
support the trial court’s verdict on Delouche’s breach of contract claim. See id. Because the
evidence is legally and factually sufficient to support the verdict, we overrule Wainright’s second
issue.

                                                  DISPOSITION
         Having overruled Wainright’s first and second issues, we affirm the trial court’s
judgment.

                                                                GREG NEELEY
                                                                   Justice

Opinion delivered August 24, 2022.
Panel consisted of Worthen, C.J., Hoyle, J., and Neeley, J.

                                                         11
                                   COURT OF APPEALS

      TWELFTH COURT OF APPEALS DISTRICT OF TEXAS

                                           JUDGMENT

                                           AUGUST 24, 2022

                                         NO. 12-21-00198-CV

            MICHAEL WAINRIGHT D/B/A WAINRIGHT CONSTRUCTION,
                                Appellant
                                   V.
                           DAVID DELOUCHE,
                                Appellee

                                Appeal from the County Court at Law
                         of Cherokee County, Texas (Tr.Ct.No. CV09832)

                    THIS CAUSE came to be heard on the appellate record and briefs filed
herein, and the same being considered, it is the opinion of this court that there was no error in the
judgment.
                    It is therefore ORDERED, ADJUDGED and DECREED that the judgment of
the court below be in all things affirmed, all costs of this appeal are assessed against the
Appellant, MICHAEL WAINRIGHT D/B/A WAINRIGHT CONSTRUCTION, and that this
decision be certified to the court below for observance.
                    Greg Neeley, Justice.
                    Panel consisted of Worthen, C.J., Hoyle, J., and Neeley, J.

                                                     12