Court Opinion

ID: 9833879
Source: CourtListenerOpinion
Date Created: 2023-09-01 23:07:00.919725+00
Date Added: 2024-06-11T07:44:08.349355
License: Public Domain

HICKMAN, O. J.
This is the second appeal of this case. A brief statement only of the nature of the case will be given. For a more detailed statement reference may be had to the opinion on the former appeal recorded as Texas & Pacific Coal & Oil Co. v. Stuard et ux. (Tex. Civ. App.) 269 S. W. 482. On the trial after reversal judgment was rendered for appellees against appellant for $80,000 based upon three items of damages found by the jury as follows: $50,000 for the failure of appellant to drill and complete a well in a workmanlike and proper manner upon ap-pellees’ premises; $25,000 for nondevelopment of such premises; and $5,000 for the failure of appellant properly to complete well No. 1 drilled on said premises and thereafter to operate same in a careful and proper manner. The .only material difference between the pleadings of the appellees upon which they went to trial the last time and those under consideration upon the former appeal, of which we shall have occasion to take notice in this opinion, is the additional allegation of an express oral contract between appellees and the appellant, acting through its then vice president and general manager, W. K. Gordon, to the effect that within 60 days from the execution of said lease the appellant would begin actual drilling and thereafter drill and complete a well upon said premises through the “McClesky sand,” or to paying production at a lesser depth, and develop such premises after the completion of said first well with due diligence. This express oral contract is alleged to have been made contemporaneously with and in addition to the contract expressed in the lease, and as a further consideration for the signing of said lease by the appellees.
The lease contains the following provision with reference to drilling:
“The Texas & Pacific Coal Company agree to begin operations to drill a well on the land herein leased within sixty days from this date and failure to begin operations will act as a forfeit on this lease contract.”
On the former appeal the record was in such condition as that appellant’s pleas of limitation could not be considered by the court. As the record comes to us on this appeal, it contains a proper pleading, setting up the two and four year statutes of limitation with objections to the court’s rendering judgment on each of the items of damages, on the ground that same were barred by the two and by the four year statutes of limitation. All of the pleadings of the appellees, together with their file marks, were introduced in evidence and are contained in the statement of facts. The question of limitation is therefore properly before us to be considered along with the other assignments of error.
 On the former appeal the only judgment rendered against appellant was one for $30,000 for its failure to drill and complete in workmanlike and proper maimer a well on plaintiffs’ premises. The Fort Worth court reversed that judgment. In appellees’ application for writ of error they alleged as grounds of jurisdiction in the Supreme Court that such decision was in conflict with a prior decision of the same Court of Civil Appeals in the case of Henry Oil Co. v. Head, 163 S. W. 311, and also that it was in conflict with the decision of the Court of Civil Appeals for the Fifth District in the case of Covington Oil Co. v. Jones, 244 S. W. 287. By dismissing the writ^for want of jurisdiction, the Supreme Court determined that there was no conflict. We are clearly bound by that determination, and it is our duty to dispose of this appeal in the light thereof. Such holding by the Supreme Court must necessarily have been based upon one of two grounds: First, that under the provisions of the lease there was no obligation resting upon appellant to drill and complete a well; or, second, that the record disclosed that appellant had, in fact, drilled a well in accordance with its obligations. Otherwise, the decision on the former appeal would have been in conflict with the decisions in the eases cited, for it is unquestionably the settled rule, as announced in those cases, that if one obligates h’mself to drill a well for oil and gas to a certain depth and fails to do so, recovery may be had for the cost of drilling such well, and he will not be heard to say, in defense of an action for his failure so to drill, that he in good faith believed that such operations would not have resulted in the discovery of oil and gas in paying quantities.
That portion of the judgment in the instant appeal based upon the failure of the appellant to drill and complete a well on the premises must rest, if at all, upon the additional oral contract pleaded in appellees’ second amended original petition, as above described. This item of $50,000 for failure to drill a well cannot stand. It is barred by limitation. If the obligation rested solely or in part in the parol -agreement, the two-year statute would govern, and more than two years elapsed after abandoning work on well No. 2 before the filing of the original petition herein. The fact that, within the two-year period to the filing of the original petition, appellant caused some work to be done on well No. 1 in the hope of bettering its condition, could not operate to prevent the running of the statute, because the evidence discloses an agreement not to drill No. 1 fur-*881tlier after the accident, which will hereafter be mentioned, happened thereto, and efforts thereafter made by appellant to increase the production of well No. 1 could not be construed as efforts to drill a well to the' deeper sand below, known as the “MeClesky sand.”
If the cause of action for this element of damages was not barred prior to the filing of the original petition, it was unquestionably barred before the filing of the second amended original petition in 1926. Under the holding upon the former appeal aboye referred to, this cause, of action for the breach of a drilling contract was not in the ease prior to the filing of this last petition, and limitation would run upon it until such time.
There is another reason why this item cannot stand. The sole purpose of actual damages is compensation. Appellees are not entitled to damages by virtue of appellant’s breach of the contract greater in amount than the money they would have received had it not been breached. Upon their pleadings and evidence they were awarded $25,000 damages in this case as the total amount of royalties which would have accrued to them had appellant fully developed their premises by drilling. Clearly they are not entitled to this amount of damages and the additional amount of $50,000 which it would have cost appellant to drill one well. The cost of drilling a well is the correct measure of damages for the breach of a drilling contract; but since the plaintiffs saw fit to plead and prove that the total amount which they would have realized, had said well been drilled and the premises thereafter been developed, was less than the cost of drilling, then by such allegations and proof they made such amount the measure of their damages. If the facts pleaded and proved by the plaintiff show that either of two measures of damages will fully compensate him for his loss, then that measure must be adopted which is less expensive to the defendant. Otherwise, the defendant would be penalized in the name of actual damages. Certainly the plaintiff in such a situation would not be allowed to add the two measures and recover for both, as was done in this case.
The item of $5,000 for destroying well No. 1 cannot stand. The facts disclose that well No. 1 was drilled to a depth of approximately 3,200 feet, at which depth a large volume of gas was encountered. To prevent this gas from going to waste appellant caused a control head to be placed upon and fastened to the top of' the inside string of casing. The gas, being tbus»confined, soon developed enough pressure to raise the entire inner string of casing high up in the air. A few of the top joints of this string of casing broke off and the balance of the string fell back to the bottom of the hole. This item of $5,000 was awarded on the ground of negligence on the part of appellant in placing the control head upon the casing and confining the gas under the circumstances. This accident occurred more than two years prior to the filing of the original petition. The measure of damages contained in the charge of the court to the jury upon this item was the additional amount of royalties which said well would have produced had it not been damaged over and above the amount of royalties derived therefrom in the condition under which it was operated. We think, the action for this element of damages was an action ex delicto and was barred by the two-year statute of limitation which ran before the filing of the original petition. We also think that this amount was necessarily included in the judgment for $25,000 for nondevelopment. Appel-lees were awarded $25,000 damages as the total value of the additional royalties which they would have received by a proper development’ of the entire premises. That would certainly include this item.
 This brings us to a consideration of the item of $25,000 recovered on account of the failure of appellant properly to develop the premises. Appellees pleaded both an implied obligation to develop, resting upon the provisions of the written lease contract, and in addition thereto pleaded an express oral contract diligently to develop same. It is insisted by appellant that by expressly contracting with reference to this matter appel-lees cannot rely upon the implications of their lease. If the express oral contract pleaded and testified to by appellees should govern, our duty would be to reverse and render the entire cause, because the two-year statute of limitation would govern in that case and the cause of action for failure "to develop would be lost by limitation. It is unquestionably the correct rule of law that if one’s duties and. obligations under a contract are clearly expressed, there is nothing to be left to implication, but all implications which would otherwise arise are superseded by the express agreement. The exact question for our decision is whether express oral agreements made contemporaneously with and in addition to a written lease contract supersede the implications of such contract. It is the settled law of this state that, upon accepting the lease involved in this case, it became appellant’s duty, upon the discovery of oil and gas in paying quantities, to develop the premises diligently for the purpose of producing such oil and gas if same could be developed profitably to appellant. Texas Co. v. Davis, 113 Tex. 321, 254 S. W. 304, 255 S. W. 601.
This obligation was in the minds of the parties and became a part of the written contract. The law is a part of every contract. The obligation to develop was therefore a written obligation, although not definitely expressed. Had the oral express agreement *882required the doing of more or less, drilling than was required by the implications of the written contract, such agreements would not have been binding, because varying the terms thereof. Van Zandt v. Desdemona Independent School District (Tex. Civ. App.) 283 S. W. 626, and authorities there cited. Boesen v. Potter County (Tex. Civ. App.) 173 S. W. 462.
In this case the alleged oral agreement with reference to development neither added to nor subtracted from the duty resting upon appellant under the written lease, and therefore such agreement was nothing more than an oral understanding as to the implications of the lease. Appellees pleaded this oral contract and relied thereon for recovery. They also pleaded the written contract and relied upon the implications thei'eof. Under the great latitude allowed for pleadings in our state, we do not believe that appellees should be denied their rights under the written lease by a pleading setting up contemporaneous oral agreements. These agreements may be disregarded in determining ap-pellees’ rights as to this item of damages.
Appellant insists that the implication to develop arises only after the exploratory or test well had been drilled; that it is an implication of law and not of fact, and is governed by the two-year statute of limitation, because not in writing. We cannot agree to this contention. We believe the implication to develop after drilling the exploratory well is a part of the written contract and is governed by the four-year statute of limitation. This -element of damages was pleaded in the original and first amended petitions and is not barred by limitation.
But we are unable to affirm this judgment as to the damages for nondevelopment. Special issue No. 9 submitted by the court to the jury was as follows:
“Has the defendant developed said premises with due diligence until said land has proven unproductive of oil or gas in paying quantities?”
To this issue the jury answered, “No.”
To the submission of this issue the appellant timely objected and excepted on the ground, among others, that the court did not instruct the -jury in connection therewith as to the meaning of the phrases “in paying quantities” and “due diligence.” In its written objections and exceptions to the court’s charge appellant requested the court to define these phrases as follows:
“Paying quantities means such an amount of production as would equal the cost of development and operation, and a reasonable profit in addition thereto,” and “due diligence is such diligence as would be used by a reasonably prudent person under the same or similar circumstances.”
Appellees contend that as such requests came in the body of the objections and exceptions to the court’s charge, there was no duty resting upon the court to give same, because the submission thereof was not properly re-, quested. This question was involved in the case of Poster v. Atlir (Tex. Com. App.) 215 S. W. 955, and a request for the submission of special issues in such form was held to be sufficient. This case and many others are cited and followed by the El Paso court in the case of Texas Nursery Co. v. Knight et al. (Tex. Civ. App.) 292 S. W. 588. Upon the authority of those cases this objection is overruled.
It is further contended that the court was justified in refusing the requested instructions because same were embodied in special issue No. 18, which was as follows:
“Would an ordinarily prudent oil operator have drilled a third well on the Stuard lease under all of the facts and circumstances for the purpose of obtaining enough oil and gas to pay for the drilling and operation of same and a reasonable profit in addition thereto?”
We cannot agree that such refusal can be upheld on that ground. In order to return a proper answer to special issue No. 9, it was essential that the jury understand the meaning of the phrase “in paying quantities.” That phrase has different meanings under different situations. Aycock v. Paraffine Oil Co. (Tex. Civ. App.) 210 S. W. 851.
Appellant was entitled to an affirmative submission of these definitions, and we cannot say that it was not prejudiced by the failure of the trial court thus to submit them.. Article 2189 R. S.; Robertson & Mueller v. Holden (Tex. Com. App.) 1 S.W.(2d) 570; Fox v. Dallas Hotel Co., Ill Tex. 461, 240 S. W. 517.
We recognize that the impliefy obligation of appellant to develop under the lease contract arises.only after the test well drilled thereon discloses the presence of oil and gas in paying quantities, and we are also aware of the fact that this record discloses that from well No. 1 there was realized less than the amount of money required to drill and complete the same; but we believe that if the test well drilled by appellant disclosed the existence of oil and gas in paying quantities, appellant’s obligation to develop then attached, even though by reason of an accident to that well same did not produce enough oil and gas to pay the expenses of drilling. If the facts justify a finding by the jury that well No. 1 would have produced oil and gas in paying quantities, and its failure so to do was due to ihe negligence of appellant, and if the facts further justify the conclusion that oil and gas in sufficient quantities to pay the operator» a reasonable profit on his operations would have been discovered by additional drilling, then the obligation of appellant to do such additional drilling is fixed.
Appellant earnestly insists that the evi*883dence in this case will not support such findings, and that judgment should he rendered in its favor on all of the items of which the judgment is composed. We believe that there was sufficient evidence to require the submission of the issues to the jury. It becomes unnecessary for us to decide whether the findings of the jury are so against the great and overwhelming weight and preponderance of the evidence as to warrant us to set them aside, because the ease must be remanded on the grounds indicated, and the evidence may not be in all respects the same upon another trial.
There are many questions of law ably discussed in the briefs of both parties, but we do not think a discussion by us of any other questions raised would serve any useful purpose. It is our order that the judgment of the trial court, in so far as it includes damages for the destruction of well No. 1 and damages for the failure to drill a well, be reversed and here rendered for appellant, and that portion of the judgment based upon damages for failure to develop the premises be reversed and remanded.
Reversed and rendered in part. Reversed and iemanded in part.