Court Opinion

ID: 9487025
Source: CourtListenerOpinion
Date Created: 2023-08-05 12:06:31.366298+00
Date Added: 2024-06-11T17:52:03.752857
License: Public Domain

MICHEL, Circuit Judge.
Interwest Construction, Inc. (Interwest) appeals the decision of the Department of Veterans Affairs Board of Contract Appeals (Board) upholding the contracting officer’s decision denying Interwest’s claim for an equitable adjustment. Interwest Constr. v. VA Medical Ctr., Salt Lake City, Utah, Nos. DVABCA-3724 & 3890, slip op. at 15, 1993 WL 390518 (DVABCA, Sept. 20, 1993). In-terwest claimed it was entitled to $72,293, the additional cost of upgraded air conditioners, because of an ambiguity in its contract with the Department of Veterans Affairs Medical Center, Salt Lake City, Utah (VA), with regard to the cooling capacity required. In its decision, however, the Board found that the contract between the VA and Interwest was unambiguous as to the required cooling capacity. Moreover, the Board held that, even if the contract requirement was ambiguous, the ambiguity was patent, placing a burden upon Interwest to inquire what capacity the contract actually required, which Interwest failed to do. Because we conclude that the Board did not err in either determination and because, in any event, Interwest’s interpretation was unreasonable, we affirm.
BACKGROUND
The contract explicitly specified that the contractor “[pjrovide components matched to ensure that performance will meet the requirements shown on the drawings,” and the drawings specified that the air conditioning system produce 900 tons of cooling capacity. In addition, the contract stated that
[t]he chillers shall be either furnished with refrigerants [with] an ozone depletion factor (ODF) of .05 or less, or have the capability of conversion to refrigerants HCFC-123 or HFC-134a [low ODF refrigerants] at a later date.
See section 15650, clause 2.1.P.1 of the contract.
After being selected as the lowest bidder, Interwest provided the VA with a 900 ton cooling capacity air conditioning system that contained a high ODF refrigerant, but, in accordance with the second option in clause 2.1.P.1 of the contract specifications, could be converted for use with a low ODF refrigerant. However, because Interwest’s chiller system was admittedly unable to operate at a 900 ton capacity level after conversion, the VA rejected the system.
Interwest responded that, although its chiller system used a high ODF refrigerant, it did provide the VA with an air conditioner capable of operating at the 900 tons cooling level. Further, per Interwest, it was unclear whether the contract required a converted, low ODF refrigerant chiller system to meet the 900 tons cooling capacity requirement and, in any event, there were no 900 ton chiller units in existence which, when converted, could still provide such performance. Thus, Interwest argued that the contract was ambiguous and that its interpretation that a *614converted chiller system did not have to achieve a 900 ton cooling capacity after conversion was reasonable.
Interwest then posited that the VA, not Interwest, was responsible for the additional cost of procuring a more expensive chiller system that met the VA’s specifications and submitted a claim for equitable adjustment in the amount of $72,293. The contracting officer denied Interwest’s claim stating that the contract clearly required both unconverted and converted chillers to achieve 900 tons of cooling capacity. The Board upheld the contracting officer’s denial, and Interwest now appeals the decision of the Board.
After careful review, we conclude that the Board properly saw no ambiguity in the contract and that, even assuming an ambiguity, it was patent, thereby placing a duty upon Interwest to clarify the contractual requirements, which it failed to do. Finally, we conclude that Interwest’s interpretation was not reasonable so that, even assuming a latent ambiguity, it could not recover.
ANALYSIS
I. Standard of Review.
The Board’s conclusion that the contract was unambiguous is subject to de novo review. See, e.g., Fortec Constructors v. United States, 760 F.2d 1288, 1291 (Fed.Cir.1985) (ease involving a claim of ambiguity in which the court held that “[t]he interpretation' of a contract is a question of law to be decided by the court and an administrative interpretation of a contract is not binding on the court”). Furthermore, whether ambiguities are latent or patent and whether the contractor’s interpretation thereof is reasonable are also questions of law subject to de novo review.
In reviewing such a contract, our court must first consider whether the contract language, taken as a whole, was ambiguous. Id. If we conclude that the contract language was ambiguous, we must then determine whether that ambiguity was patent so as to impose a duty to seek clarification, or only latent. Newsom v. United States, 676 F.2d 647, 650, 230 Ct.Cl. 301 (1982). Finally, even if we conclude the ambiguity was latent, we must decide if the contractor’s interpretation was reasonable. Id.
II. Presence or Absence of Ambiguity.
As noted above, we conclude that the contract provisions that are the subject of this dispute are clear and unambiguous. Section 15650, clause 2.1.A of the contract explicitly specifies that the chiller units were to meet the requirements in the contract drawings. Contract drawing H-3 indicates, among other things, that the units must provide 900 tons of cooling capacity. The chiller units were additionally required to contain either: (1) a low ODF refrigerant from the outset; or (2) a high ODF refrigerant upon delivery but convertible to a low ODF refrigerant in the future. See section 15650, clause 2.1.P.1 of the contract. In addition, Federal Acquisition Regulation (FAR) § 52.-236.21 was incorporated into the contract and reads:
Anything mentioned in the specifications and not shown on the drawings, or shown on the drawings and not mentioned in the specifications, shall be of like effect as if shown or mentioned in both.
Interwest argues that, because the contract does not expressly state that a chiller which has been converted from a high ODF refrigerant to a low ODF refrigerant must still meet the cooling capacity requirement, the contract is ambiguous, and the government is responsible for costs associated with the ambiguity. Interwest further argues that, because it was technically and commercially infeasible to convert a high ODF refrigerant chiller to a low ODF refrigerant chiller without sacrificing performance, the contract was ambiguous or, at minimum, the “conversion option” in section 15650, clause 2.1.P.1 would have been read out of the contract.
When the contract provisions are read together, however, they clearly require a chiller system capable of operating at the 900 ton cooling level, regardless of whether they are filled with high ODF or low ODF refrigerant. The contract explicitly stated that system characteristics shown in the drawing were “performance requirements” and, like *615all other performance requirements, the 900 ton cooling capacity requirement is unqualified and establishes a minimum that must be met. As stated by John Cibinic, Jr. and Ralph C. Nash, Jr. in FORMATION of Government CONTRACTS 341 (2d ed. 1986), “[P]erfor-mance type specifications advise the contractor what the final product must be capable of accomplishing_” (Emphasis added.) It does not matter whether the chiller system is converted or unconverted. The specific language of the contract mandates that “performance will meet requirements shown on the drawings” and the drawings require 900 tons of cooling capacity. Additionally, the Board correctly noted, “The term “will meet’ cannot be restricted to the present capacity of chillers supplied under the contract. To make such an interpretation would leave the decision of the future cooling capacity of the chillers (after any refrigerant conversion) entirely up to the bidders.” Slip op. at 11. Moreover, since the cooling requirements of the VA buildings would remain the same before and after conversion, Interwest’s interpretation of the contract (that a reduction in performance to a level below 900 tons for the converted chillers is satisfactory) is clearly unreasonable and contrary to common sense.
Furthermore, Interwest's preoccupation with what was commercially or technically feasible with respect to reduced performance capabilities of converted chillers is unwarranted. In the face of clear and unambiguous contract language, extrinsic evidence concerning the state of the art in a technology should not be used to introduce an ambiguity where none exists. Where, as here, the contract states the performance requirements, the contractor is obligated to meet them, Farwell v. United States, 148 F.Supp. 947, 949-50, 137 Ct.Cl. 832 (1957), despite the fact that “the government may require performance both in excess of, or below, the standard normally accepted in a trade.” Ralph Larsen & Son, Inc. v. United States, 17 Cl.Ct. 39, 46 (1989). Thus, as Interwest should have known, the chiller system it offered would still need to meet the 900 ton requirement, even after conversion from high ODF refrigerant to low ODF refrigerant.
Interwest also makes much of the fact that a VA “guide specification” existed, yet was not made part of the contract. The VA “guide specification” explicitly stated that after conversion, the chiller must meet the requirements for total cooling as shown in drawing H-3. Because the VA promulgated this guide, Interwest would have us infer that the VA recognized an ambiguity in the contract and attempted to clarify it. The VA correctly argues, however, that the promulgation of this guide specification is irrelevant to contract interpretation and should not be considered probative because “extrinsic evidence to change the terms of a contract that is clear on its face” may not be considered by a tribunal. Ralph Larsen, 17 Cl.Ct. at 43 (citing Beta Sys., Inc. v. United States, 838 F.2d 1179, 1183 (Fed.Cir.1988)). In any event, the guide does not change the terms, but rather upholds them.
Even if, however, the court were to consider the guide specification, the fact that it was omitted from the contract is of no import. It does not support Interwest’s argument that an ambiguity existed. Rather, its omission from the contract is best explained by the fact that the guide merely duplicates information that is already clearly contained in the contract.
Thus, the Board did not err in concluding that the contract was unambiguous with respect to the performance required even after conversion of the chillers from a high ODF to a low ODF refrigerant.
III. Patent or Latent Ambiguity.
Even if, however, the contact were deemed to contain an ambiguity, that ambiguity would be patent, thereby placing the burden upon Interwest to seek clarification of the contractual requirements. Interwest had the duty to seek clarification from the VA regarding the conversion option for several reasons.
First, it understood that its chiller, when converted from high ODF refrigerant to low ODF refrigerant, could no longer provide the 900 ton cooling capacity specifically required by the contract. Because Interwest did not seek clarification of the performance require-*616merits, it cannot now secure an equitable adjustment arising from the alleged ambiguity. See, e.g., Community Heating & Plumbing Co., Inc. v. Kelso, 987 F.2d 1575, 1579 (Fed.Cir.1993) (a patent ambiguity allocates the risk to the contractor and raises a duty for the contractor to clarify the contract).
Second, as the Board correctly held: Appellant’s assumption that the 900 ton requirement could be dispensed with after conversion to a low ODF refrigerant, without any minimum cooling criteria to be supplied, creates an obvious void in the necessary information. A bidder who proceeds without seeking clarification does so entirely at its own risk and must bear the consequences if its assumptions are incorrect.
Slip op. at 14 (emphasis in original). By definition, an “obvious void” or glaring omission can never be a latent ambiguity.
IV. Reasonable or Unreasonable Contract Construction.
Even if, however, only a latent ambiguity existed, Interwest’s interpretation that it could satisfy the cooling requirements of the VA’s budding with a 900 ton cooling system which after conversion produced only 747 tons1 of cooling capacity for the same building cannot be reasonable. Therefore, Interwest did not have the luxury of electing its own solution, namely providing a 747 ton chiller system when the contract called for a 900 ton system, based upon its own, strained interpretation of the contract. One-hundred fifty-three tons out of 900 tons is a significant degradation. Indeed, under Interwest’s interpretation even a number lower than 747 tons might suffice. That possibility only underscores the inherent unreasonableness of Interwest’s interpretation.
CONCLUSION
We conclude that the contract terms pertaining to the performance requirements of the chillers were unambiguous, that even assuming latent ambiguity, Interwest’s interpretation was unreasonable, and that if patently ambiguous, Interwest failed to clarify the patent ambiguity as required by Community Heating & Plumbing.
Moreover, if we were to rule otherwise, it would only encourage contractors intentionally to under bid, offering plainly insufficient equipment and then, having won the contract award, to bill the government for the additional costs necessary to upgrade the deficient system to meet clearly stated performance requirements. This situation would be financially unfair both to rival bidders and the taxpayers, as well as thermally unfair to the inhabitants of the VA buildings. In addition, we would thereby needlessly multiply appeals in cases requiring none under sound contract interpretation rules. Thus, well settled and practical rules of law preclude Inter-west from prevailing.
For the foregoing reasons, we affirm the Board’s decision.

AFFIRMED.

. See Appellant’s Brief at 8.