Court Opinion

ID: 4529674
Source: CourtListenerOpinion
Date Created: 2020-04-29 14:08:58.93226+00
Date Added: 2024-06-11T09:26:53.563920
License: Public Domain

NOT FOR PUBLICATION WITHOUT THE
                                APPROVAL OF THE APPELLATE DIVISION
        This opinion shall not "constitute precedent or be binding upon any court ." Although it is posted on the
     internet, this opinion is binding only on the parties in the case and its use in other cases is limited . R. 1:36-3.

                                                         SUPERIOR COURT OF NEW JERSEY
                                                         APPELLATE DIVISION
                                                         DOCKET NO. A-1436-T1

VISHAL PATEL,

          Plaintiff-Appellant,

v.

UNIQUE BUILDERZ, LLC,

          Defendant-Respondent,

and

ASIM MIR,

     Defendant.
______________________________

                   Submitted February 13, 2020 – Decided April 29, 2020

                   Before Judges Nugent and Suter.

                   On appeal from the Superior Court of New Jersey, Law
                   Division, Middlesex County, Docket No. L-6167-16.

                   Frank Craig Fusco, attorney for appellant.

                   Richard J. Mongelli, attorney for respondent.

PER CURIAM
      Following a bench trial, plaintiff Vishal Patel appeals the October 19,

2018 final order that entered judgment against him for $60,656.58 in favor of

Unique Builderz, LLC (defendant) for breach of contract under defendant's

counterclaim and then dismissed plaintiff's complaint. The claims arise from a

contract between the parties for the construction of a house in Edison. We affirm

the final judgment.

                                      I.

      Plaintiff owned the property where the house was to be constructed. The

parties met in April 2014 through plaintiff's realtor. Defendant, a construction

company formed in 2012, was licensed as a contractor but needed to obtain a

license as a new home builder. They agreed to include H&A Contracting as a

contracting party because it had an active general contractor's license and New

Home Warranty and Builders Registration Card. In addition, the other member

of defendant, also was a member of H&A.

      Plaintiff drafted the contract. Defendant wanted changes to the payment

terms and timeline according to the work being requested, but plaintiff would

not agree to include the changes in the written contract. However, defendant

Asim Mir testified that plaintiff "left the contract open for changes . . . which

says that in the contract." Defendant Mir testified plaintiff agreed "verbally that

                                                                           A-1436-18T1
                                           2
as we progressed, and as we go, he will look into it . . . . And we would revise

as we progressed through the job." Defendant Mir testified plaintiff agreed

verbally before the contract was signed to change the payment terms as the job

progressed.

      The May 16, 2014 contract was signed by plaintiff as "homeowner" and

by defendant Mir as "president and owner." The contracting parties included

plaintiff, defendant and H&A. The "contractor," defined as defendant and H&A,

represented it had the "necessary qualifications, experience and abilities" for the

job. The contract provided the contractor would provide the labor and materials

to build a single-family home for plaintiff in accord with the specifications in

the plans. Payment terms in Section C listed specific benchmarks and dollar

amounts for a total contract price of $535,000. The contract provided the work

was to be "complete[d] . . . on time and on budget" by the contractor. It added

that "[t]he authorized person signing the contract on behalf of the contractor

gives personal guarantee to complete the work on-time, within budget and abide

by this contract." The contractor was to provide warranties. A twenty-four-

week schedule was included, but the contract expressly provided that the

"[t]imeline can change or vary by [two] months due to weather permitting,

delayed materials and change orders." The contract specified who would pay

                                                                           A-1436-18T1
                                        3
for fees and permits and the insurance to be carried by the contractor. Only

plaintiff could terminate the contract. The contract stated this could be "for any

reason, upon notifying the [c]ontractor. Should [plaintiff] exercise this right,

the contractor shall be paid as per the work completed."

      Defendant Mir testified the contract was not a "fixed-bid" contract

because there would be a need for payment revisions as the contract progressed.

The contract provided for the selection of various features; the timeline included

benchmarks and could vary "due to weather permitting, delayed materials and

change orders." It contemplated that additional shop drawings and professionals

were needed.     Another portion allowed plaintiff to determine during the

construction that the kitchen and bathroom interior arrangement could be

different from the plan.    The plan was changed to add a bathroom in the

basement.

      When defendant obtained its new home builder's license, the parties

signed a contract addendum on June 12, 2014, that removed H&A from the

contract. The addendum stated that defendant Mir was to "personally guaranty

all terms of the [c]ontract." It added the construction of custom closets. The

addition of custom closets did not include a cost nor adjustment to the

construction timeline. Also, defendant agreed under the addendum to finish

                                                                          A-1436-18T1
                                        4
construction in eight months or less from the date the permits were issued and

if not, defendant would be responsible for a $200 penalty per day.

      Defendant Mir testified that once construction began, he provided plaintiff

with copies of all invoices of expenses and spoke or emailed plaintiff every day.

Plaintiff visited the job site daily but did not raise any issues about project delay

or costs.

      By August 18, 2014, plaintiff had made two payments under the contract :

a check for $26,750 on June 23, 2014, and another check on July 8, 2014, for

$53,500. Plaintiff also made a partial payment of $21,418 for windows on July

11, 2014.

      By mid-August 2014, defendant contended it had incurred $245,859.19 in

labor and material costs under the contract but had been paid only $155,168.

Some of this was for changes by plaintiff and some for items called for by the

contract. By then the framing was nearly complete. Defendant asked plaintiff

to revise the payment schedule because it had incurred a number of costs and

paid for extras. Defendant Mir testified he gave plaintiff a copy of all the

invoices.

      Plaintiff contended defendant was asking for advance payments under the

contract and he had paid what the contract required. He testified there had been

                                                                             A-1436-18T1
                                         5
delays in construction. Plaintiff made two other payments: on August 19, 2014,

a check in the amount of $36,000 for framing and on August 24, 2014, a check

for $17,500 also for framing.

      On August 30, 2014, at plaintiff's request, defendant emailed a revised

payment schedule to plaintiff. Plaintiff claimed defendant would not proceed

further on the house without additional money from plaintiff.

      On September 5, 2014, plaintiff sent defendant an email that terminated

the contract, claiming defendant stopped work on August 29, 2014, because

defendant wanted to "revis[e] the payment terms and the contract price."

Plaintiff directed defendant to stop work and not to go to the work site.

      Defendant sent plaintiff an invoice for $90,691.19 on September 9, 2014

for work completed under the contract that was not paid. Plaintiff contracted

with another contractor, R.A. Puran Construction, to complete the job for

$325,000. By September 2014, defendant returned to the jobsite to retrieve his

equipment but could not do so.

      Plaintiff filed a pro se complaint against defendant and defendant Mir on

October 21, 2016, for breach of contract claiming defendant did not satisfy the

workmanship, specifications or schedule agreed upon in the contract and

stopped work after demanding advance payments. Plaintiff requested an order

                                                                            A-1436-18T1
                                        6
removing the lien placed on the property by defendant, damages under the

Consumer Fraud Act (CFA) and damages for costs in excess of the contract to

complete construction.

      Defendants denied the allegations. They filed a counterclaim for breach

of contract and fraud, requesting compensatory and punitive damages.

Following a period for discovery, defendants were granted partial summary

judgment dismissing defendant Mir individually as a personal guarantor under

the contract. The trial court found the contract's addendum did not separately

provide for personal liability or include "any other indicators that the document's

purpose was to hold defendant Mir personally liable . . . ." Defendant's motion

to dismiss the CFA claim was denied without prejudice because there were

genuine issues of material fact about whether the CFA was violated based on

the quality of the work and payment schedule.

      Plaintiff tape recorded a number of his conversations with defendant Mir

without Mir's knowledge. Plaintiff provided these to defendant at the end of

January 2018 via Dropbox, but then the link deactivated. Plaintiff did not

reactivate it at defense counsel's request.

      On the first day of trial, defendant made an in limine motion to bar

plaintiff from using the recordings at trial. Trial was adjourned overnight to

                                                                           A-1436-18T1
                                         7
permit defendant's attorney to listen to the recordings. The court also reviewed

the recordings in camera.

      The next day, the trial court ruled that all but three tapes were inadmissible

and the three that could be used would be limited to impeaching defendant Mir

if he testified. It found some of the tapes appeared to be modified, there was an

inordinate amount of noise in the background, it was difficult to understand what

was being said and by whom, the recordings were not sufficiently audible and

were incomplete. Some of the people recorded spoke in a foreign language.

      Defendant's motion for involuntary dismissal at the close of plaintiff's

case was granted in part, dismissing the CFA claim 1 but not the breach of

contract claim.

      The trial court entered a final judgment on October 19, 2018. It dismissed

plaintiff's complaint, finding defendant did not commit a material breach of the

contract with plaintiff and any damages plaintiff may have "were for the most

1
   Plaintiff's brief does not address dismissal of the CFA claim. Because this
issue was not raised in his merits brief, it is deemed waived. Gormley v. Wood-
El, 218 N.J. 72, 95 n.8 (2014); Drinker Biddle v. N.J. Dep't of Law & Pub.
Safety, Div. of Law, 421 N.J. Super. 489, 496 n.5 (App. Div. 2011) (noting that
claims not addressed in merits brief are deemed abandoned). See Pressler &
Verniero, Current N.J. Court Rules, cmt. 5 on R. 2:6-2 (2020).
                                                                            A-1436-18T1
                                         8
part self-inflicted." The trial court entered judgment against plaintiff on the

breach of contract counterclaim.

      In its written opinion, the trial court found plaintiff committed an

anticipatory breach of the contract and then failed to compensate defendant for

the value of its work as of September 5, 2014, when plaintiff terminated the

contract. The trial court stated "there was considerable testimony adduced from

both [parties]," as well as

            [a]udio recording evidence plaintiff presented at trial
            ma[king] it clear that this was not to be a 'fixed-price'
            contract and, instead, that the parties had an oral
            agreement to adjust the payment terms as needed to
            more accurately reflect anticipated changes/increases
            in cost to defendant and its subcontractors for labor and
            materials as the project moved forward.

      The trial court found the conduct of the parties and the contract itself

"clearly contemplated there would be changes in the [c]ontract's payment terms

and timeline for performance once construction commenced." The trial court

highlighted that the contract did not use the term "fixed-price." Paragraph S of

the contract, entitled "OTHER TERMS" allowed for fluctuations in pricing. The

contract used terms such as "change order" and "change orders," indicating the

contract terms were fluid.     The trial court found "[t]he [c]ontract price of

$535,000 was not a 'fixed-price' as plaintiff urged the Court to believe; rather, it

                                                                            A-1436-18T1
                                         9
functioned more as a base price, subject to adjustment (downward or upward)

by 'change orders' as contemplated by the Contract's express terms." It also

found the contract was not integrated, meaning "one which explicitly provided

that any and all changes to the terms of the agreement be memorialized in a

writing signed by both parties."

      The trial court found plaintiff "violated a lawfully enforceable oral

modification . . . to the Contract concerning obligations to make equitable

adjustments to the payment terms and performance schedule . . ." Further, the

trial court determined plaintiff was

            equitably estopped from denying that he induced
            continued performance . . . [by defendant] with partial
            payments made in derogation of the payment terms set
            forth in the Contract, gaining the benefit of work
            performed without paying for it, and while
            surreptitiously negotiating a take-over of the project by
            another Contractor[.]

      The trial court found plaintiff's testimony was not credible. Because it

determined plaintiff committed an "anticipatory and material breach of the

termination provision," the trial court determined defendant was entitled to

compensatory damages.

      The trial court detailed its methodology for calculating defendant's

damages.    Defendant submitted an invoice for $90,691.19 which was the

                                                                        A-1436-18T1
                                       10
difference between the work it completed ($245,859.19) and $155,168 that

plaintiff paid defendant.      The trial court disallowed office expenses of

$30,034.61, for which defendant had no proof, for total damages of $60,656.58,

entering judgment against plaintiff for this amount. However, the trial court

found defendant did not prove count two of its counterclaim—legal fraud—and

dismissed it.2

        On appeal, plaintiff argues the trial court erred by finding in favor of

defendant on the breach of contract counterclaim because he contends defendant

did not prove damages.       Plaintiff contends the trial court should not have

dismissed his breach of contract claim because the court erroneously applied the

parol evidence rule, plaintiff did not commit an anticipatory breach nor do the

principles of promissory estoppel or equitable estoppel apply. Plaintiff argues

the trial court erred by dismissing his claims against defendant Mir who he

argues individually guaranteed the contract. Plaintiff contends the trial court

erred by limiting his use at trial of the tape recording.

                                       II.

        We afford a deferential standard of review to the factual findings of the

trial court on appeal from a bench trial. Rova Farms Resort, Inc. v. Inv'rs Ins.

2
    Defendant did not file a cross-appeal.
                                                                         A-1436-18T1
                                        11
Co., 65 N.J. 474, 483-84 (1974). These findings will not be disturbed unless

they are "so manifestly unsupported by or inconsistent with the competent,

relevant and reasonably credible evidence as to offend the interests of justice."
Id. at 484 (internal quotation mark omitted) (quoting Fagliarone v. Twp. of N.

Bergen, 78 N.J. Super. 154, 155 (App. Div. 1963)). However, our review of a

trial court's legal determinations is plenary. D'Agostino v. Maldonado, 216 N.J.
168, 182 (2013) (citing Manalapan Realty, L.P. v. Twp. Comm. of Manalapan,

140 N.J. 366, 378 (1995)).

                                      A.

      Plaintiff argues the trial court erred by finding he breached the contract

with defendant. We disagree. The trial court's determination is amply supported

by credible evidence in the record.

      The party seeking to prove a breach of contract claim must prove "first,

that '[t]he parties entered into a contract containing certain terms'; second, that

'[the non-breaching party] did what the contract required [it] to do'; third, that

'[the breaching party] did not do what the contract required [it] to do[,]' defined

as a 'breach of the contract'; and fourth, that '[the breaching party's] breach, or

failure to do what the contract required, caused a loss to the [non-breaching

party].'" Globe Motor Co. v. Igdalev, 225 N.J. 469, 482 (2016) (first alteration

                                                                           A-1436-18T1
                                       12
in original) (sixth alteration in original) (quoting Model Jury Charges (Civil), §

4.10A, "The Contract Claim-Generally" (approved May 1998)).

      The parties do not dispute they entered into a written contract. Under that

contract, plaintiff had the ability to terminate it and he did exactly that in his

email to defendant on September 5, 2014.          The contract further provided,

however, that "[s]hould [plaintiff] exercise this right, the contractor shall be paid

as per the work completed." We agree that plaintiff violated this portion of the

contract when he did not pay defendant for the work completed.

      Defendant Mir testified he regularly submitted invoices to plaintiff as the

work progressed.      On September 9, 2014, defendant submitted a list of

outstanding expenses for the work it performed under the contract which also

included changes to the construction made by plaintiff. Plaintiff did not object

to the introduction of this evidence at trial. Although plaintiff had ample

opportunity to cross-examine defendant, he did not establish that the expenses

were not incurred nor did he introduce his own proofs to refute defendant's

claims. The trial court excluded the claimed office expenses because these were

not proved. Our careful review of the record shows there was no error by the

court in admitting this invoice and that defendant's testimony established the

damage claim. Because defendant was not paid for work it completed under the

                                                                             A-1436-18T1
                                        13
contract—as the contract provided if there were a termination—plaintiff

breached the contract.

                                      B.

      Plaintiff contends the trial court erred by dismissing his claim against

defendant for breach of contract. He contends the contract was a fixed-price

contract.3 Plaintiff argues the trial court erred by applying the parol evidence

rule because the terms of the contract were clear and should have been applied

as written. He also claims he paid defendant what was due under the contract.

Plaintiff asserts the trial court erroneously applied the doctrines of promissory

and equitable estoppel.

      "The interpretation or construction of a [written] contract is usually a legal

question for the court[.]" Driscoll Constr. Co. v. State of N.J., Dep't of Transp.,

371 N.J. Super. 304, 313-14 (App. Div. 2014) (citing Spaulding Composites Co.,

Inc. v. Liberty Mut. Ins. Co., 346 N.J. Super. 167, 173 (App. Div. 2001), rev'd

on other grounds sub nom., Spaulding Composites Co., Inc. v. Aetna Cas. Ins.

Co, 176 N.J. 25 (2003), cert. denied, 540 U.S. 1142 (2004)). "If the terms of a

3
  "[A] fixed-price contract is an explicit assignment of the risk of market price
increases to the seller and the risk of market price decreases to the buyer." N.
Ind. Pub. Serv. Co. v. Carbon Cnty. Coal Co., 799 F.2d 265, 278 (7th Cir. 1986);
see also, Restatement (Second) of Contracts § 261 (Am. Law Inst. 1981).
                                                                            A-1436-18T1
                                       14
contract are clear, we must enforce the contract as written and not make a better

contract for either party." Graziano v. Grant, 326 N.J. Super. 328, 342 (App.

Div. 1999) (citing Schenck v. HJI Assoc., 295 N.J. Super. 445, 450 (App. Div.),

certif. denied, 149 N.J. 35 (1996)).

      In determining the intent of the parties at the time they contracted, courts

can consider parol evidence. "We consider all of the relevant evidence that will

assist in determining the intent and meaning of the contract." Conway v. 287

Corporate Ctr. Assoc's, 187 N.J. 259, 269 (2006). We permit extrinsic evidence

to be used to aid the interpretation of an integrated agreement even when the

contract is free from ambiguity on its face. Atl. N. Airlines v. Schwimmer, 12
N.J. 293, 301-02 (1953). "The judicial interpretive function is to consider what

was written in the context of the circumstances under which it was written, and

accord to the language a rational meaning in keeping with the manifest general

purpose." Harker v. McKissock, 12 N.J. 310, 323 (1953) (citing Casriel v. King,

2 N.J. 45 (1949)).

      Taking these principles into consideration, we conclude the trial court's

decision was supported by substantial credible evidence in the record. The

contract—drafted by plaintiff—allowed for changes at the direction of the

homeowner but did not make provision for how the changes would be paid for

                                                                          A-1436-18T1
                                       15
under the contract nor for a resulting adjustment in the schedule or payment

terms. There was simply nothing in the agreement's language that required

defendant to be responsible for the cost of changes or the resultant delays.

      We agree the contract was not fully integrated 4 in this regard.         See

Restatement (Second) of Contracts § 213 (Am. Law Inst. 1981). This lapse

required consideration of the parties' intent. As the Supreme Court observed:

            [a]rrangements embodied in a contract may be such that
            the parties have impliedly agreed to certain terms and
            conditions which have not been expressly stated in the
            written document. Some principles have been utilized
            to define those implications. Thus we have held that
            [terms] will be implied in a contract where the parties
            must have intended them because they are necessary to
            give business efficacy to the contract as written.
            Moreover, in every contract there is an implied
            covenant of good faith and fair dealing. As a corollary
            to that proposition it is certainly reasonable to imply
            that neither party to a contract shall injure the right of
            the other to receive the fruits of the agreement.

            [Onderdonk v. Presbyterian Homes of N.J., 85 N.J. 171,
            183 (1981) (citations omitted) (internal quotation
            marks omitted).]

4
   "[A] writing which in view of its completeness and specificity reasonably
appears to be a complete agreement, . . . is taken to be an integrated agreement
unless it is established by other evidence that the writing did not constitute a
final expression." Chance v. McCann, 405 N.J. Super. 547, 564 n.6 (App. Div.
2009) (quoting Restatement (Second) of Contracts § 213 (Am. Law Inst. 1981)).
                                                                          A-1436-18T1
                                       16
      Plaintiff argues the contract was a fixed-price contract. The contract did

not use the term fixed-price. Plaintiff drafted the contract. Had he intended the

contract to be fixed-price, he could have provided for that in the contract.

      Defendant testified the parties had a verbal understanding that as the

contract progressed, they would make adjustments to the payment terms and

schedule. The trial court found defendant's testimony to be credible. We defer

to the court's credibility findings. "Because a trial court 'hears the case, sees and

observes the witnesses, [and] hears them testify,' it has a better perspective than

a reviewing court in evaluating the veracity of witnesses." Cesare v. Cesare,

154 N.J. 394, 412 (1998) (quoting Pascale v. Pascale, 113 N.J. 20, 33 (1988)

(alteration in original)).

      We agree with the trial court that it was appropriate to look to parol

evidence to determine the intent of the parties to pay for changes that modified

the schedule and payment terms. The trial court's finding there was a verbal

understanding was corroborated by defendant's testimony, by the tape

recordings made by plaintiff and by the actions of the parties. There was ample

evidence this was not a fixed price contract—as the trial court determined—

because it did not expressly say how the parties would address the changes the

parties could make that were provided for in the contract. In determining the

                                                                             A-1436-18T1
                                        17
parties' intent, the contract should be considered as a whole, in "accord with

justice and common sense." Cumberland Cty. Imp. Auth. v. GSP Recycling Co.,

358 N.J. Super. 484, 497 (App. Div.) (quoting Krosnowski v. Krosnowski, 22
N.J. 376, 387 (1956)). The trial court's determination that defendant did not

breach the contract was entirely consistent with these principles. The trial court

did not err in examining parol evidence in reaching these conclusions.

                                      C.

      Plaintiff argues the trial court erred by dismissing his claims against

defendant Mir as an individual guarantor. The issue is moot in light of the

determination defendant did not breach the contract. Even if it were not, a

guaranty is the promise to be liable for the obligation of another person. Garfield

Trust Co. v. Teichmann, 24 N.J. Super. 519, 527 (App. Div. 1953). "[U]nder a

guaranty contract, the guarantor, in a separate contract with the obligee,

promises to answer for the primary obligor's debt on the default of the primary

obligor." Feigenbaum v. Guaracini, 402 N.J. Super. 7, 18 (App. Div. 2008)

(quoting Cruz-Mendez v. ISU/Ins. Servs., 156 N.J. 556 (1999)). Here, plaintiff

did not provide proof of a separate contract where defendant Mir agreed to

answer for defendant's obligations by pledging his own assets.

                                                                           A-1436-18T1
                                       18
                                      D.

      We briefly address plaintiff's remaining claims about the trial court's

evidentiary rulings. Our review of those ruling is made under an abuse of

discretion standard. Estate of Hanges v. Metro. Prop. & Cas. Ins. Co., 202 N.J.
369, 383-84 (2010) (citing Green v. N.J. Mfrs. Ins. Co., 160 N.J. 480, 492

(1999)). "A reviewing court must not 'substitute its own judgment for that of

the trial court' unless there was a 'clear error in judgment'—a ruling so 'wide of

the mark that a manifest denial of justice resulted.'" State v. Scott, 229 N.J. 469,

479 (2017) (quoting State v. Perry, 225 N.J. 222, 233 (2016)).

      Plaintiff contends the trial court should have admitted in evidence a

decision by an arbitrator addressing defendant's claim under the New Jersey

Construction Lien Law. See N.J.S.A. 2A:44A-1 to -38. We discern no abuse of

discretion. This was a hearsay document that could not be authenticated as a

business record.

      Plaintiff argues the trial court should not have barred his use at trial of

tape recordings he made of conversations with defendant. In State v. Driver, 38
N.J. 255, 288 (1962), the Court considered the admissibility of audio tapes that

for the most part were "unintelligible and inaudible." In reversing the trial court,

the Supreme Court noted that while voice recordings "may be an invaluable aid

                                                                            A-1436-18T1
                                        19
to a court . . . . the trial judge should listen to the recording . . . . [to] decide

whether it is sufficiently audible, intelligible, not obviously fragmented, and,

also of considerable importance, whether it contains any improper prejudicial

matter." Id. at 287-88.

      Here, consistent with Driver, the trial court listened to the recordings

before concluding that many of them seemed to be modified, contained

indiscernible audio, foreign languages and unidentified speakers. The trial court

allowed three of the ten recordings to be admitted with the limited purpose of

impeaching defendant if necessary. The trial court did not abuse its discretion

in excluding the others.

      Affirmed.

                                                                             A-1436-18T1
                                        20