Court Opinion

ID: 2763604
Source: CourtListenerOpinion
Date Created: 2014-12-22 20:28:24.691713+00
Date Added: 2024-06-11T11:26:18.150267
License: Public Domain

Z'ji'iUr.L It   K.I -.-' v-

       IN THE COURT OF APPEALS OF THE STATE OF WASHINGTON

SWEDISH HEALTH SERVICES, a
Washington nonprofit corporation,              No. 71258-6-1

                    Appellant,                 DIVISION ONE

             v.

DEPARTMENT OF HEALTH OF THE                    UNPUBLISHED OPINION
STATE OF WASHINGTON,
                                               FILED: December 22, 2014
                    Respondent.

      Becker, J. — In Washington's certificate of need process, a healthcare

provider cannot show substantial and continuing progress toward the

commencement of a project through preparations to begin construction at an

unapproved site. In this case, the provider was unable to meet a deadline for

requesting an amendment changing the site of its certificated project. And

without an extension, any arguments relating to a site-change amendment are

moot. The superior court properly affirmed the agency's denial of the provider's

request for a site-change amendment.

      This dispute arises out of Certificates of Need 1330 and 1330R, issued by

the Department of Health's Certificate of Need Program to Swedish Health

Services to build an ambulatory surgery facility in Issaquah, Washington.
No. 71258-6-1/2

       Healthcare providers must obtain a certificate of need from the Program in

order to build certain types of new healthcare facilities. RCW 70.38.105(4). One

type of facility that requires a certificate of need is an ambulatory surgical facility,

where surgical procedures not requiring hospitalization are provided. RCW

70.38.105(4)(a), .025(6).

       A certificate of need is valid for two years. WAC 246-310-580(1). A

project for which a certificate of need has been issued must be commenced

during the validity period. WAC 246-310-580(3); RCW 70.38.125(2). One six-

month extension may be granted if the certificate holder "can demonstrate that

substantial and continuing progress toward commencement of the project has

been made." WAC 246-310-580(1). Should the provider wish to make certain

changes to the terms of the certificate of need, including changing the location, it

must apply to the Program for an amendment. WAC 246-310-570(1 )(f).

       An applicant denied a certificate or a certificate holder whose certificate is

suspended or revoked has a right to an adjudicative proceeding. WAC 246-310-

610(1). Adjudicative proceedings are governed by the Administrative Procedure

Act. WAC 246-310-610(3). A health law judge presides over this proceeding

and issues a final order on the application. See WAC 246-10-102 (definition of

"presiding officer"). Judicial review of the health law judge's final order is

available under RCW 34.05.514.

       On May 26, 2006, the Program issued certificate 1330 to Swedish.

Overlake Hospital challenged the issuance of the certificate. Health Law Judge

John F. Kuntz was assigned to hear the challenge on behalf of the Department.
No. 71258-6-1/3

       The adjudicative appeal process ended and, on May 7, 2008, the

Department issued certificate 1330R, confirming the approval of certificate 1330.

       Swedish requested a stay of the validity period until Overlake's challenge

was resolved. On April 6, 2009, Judge Kuntz granted this request. The stay was

in effect until October 1, 2010, at which point the two-year validity period began

to run on certificate 1330R.

       Swedish opened a new hospital in Issaquah on October 27, 2011. And

the Program approved three other ambulatory surgery facilities in Issaquah after

issuing certificate 1330R to Swedish. Given these developments, Swedish

decided that it would be preferable to build an ambulatory surgical facility in

Redmond, where there were no ambulatory surgery facilities or hospitals. On

May 29, 2012, Swedish asked the Program for an amendment changing the site

of certificate 1330R from Issaquah to Redmond, in order to better serve the

needs of residents of the East King County planning area. On the same date,

Swedish asked the Program to grant a six-month extension of the validity period

for certificate 1330R.

       On August 30, 2012, the Program denied the request for a six-month

extension on the ground that Swedish had failed to demonstrate "substantial and

continuing progress" towards commencement of an ambulatory surgery facility in

Issaquah.

       On September 19, 2012, Swedish requested an adjudicative proceeding

to contest the denial of its request for an extension. This request created case
No. 71258-6-1/4

M2012-1076 and brought the extension issue to Judge Kuntz. At this point, there

were 12 days left in the validity period for the certificate.

       On September 26, 2012, Swedish filed a motion asking Judge Kuntz to toll

the validity period as of September 19 during the pendency of his consideration

of the request for a six-month extension. Swedish was concerned that after

October 1, the Program would dismiss the request for a site-change amendment

as moot on the ground that the certificate had expired, even though the six-

month extension request would still be pending before Judge Kuntz. Swedish

argued that if Judge Kuntz eventually granted a six-month extension, it would be

meaningless relief "because the change-of-location amendment will have been

denied for no other reason that the validity period has expired."

       Swedish's prediction proved accurate. On October 1, 2012, the validity

period for certificate 1330R expired. On October 22, 2012, the Program denied

Swedish's site-change application on the ground that the certificate had expired.

       On November 7, 2012, Judge Kuntz granted Swedish's request for a

"tolling order." Prehearing Order 1 in case M2012-1076. This order stated, in

relevant part, that "the remainder of the validity period for CN #1330R existing on

September 19, 2012, the date Swedish filed its Application for Adjudicative

Proceeding in this matter, is tolled from that date until the conclusion of this

adjudicative proceeding." The meaning and significance of this tolling order is

the central issue in this appeal.

       On November 14, 2012, the Program asked Judge Kuntz to reconsider the

November 7 tolling order.
No. 71258-6-1/5

      On January 9, 2013, Judge Kuntz denied reconsideration of the tolling

order. The order denying reconsideration stated that the tolling order was

intended only to "maintain the status quo" as of September 19, 2012:

      Swedish does have an interest in retaining the September 19, 2012
      - October 1, 2012 period. While that limited amount of time may
      not appear to be substantial, Swedish clearly states it is interested
      in retaining that time. The Program correctly states that if
      Swedish's appeal is successful, it will have proven that it made
      substantial and continuing progress sufficient to grant its validity
      extension request, and Swedish will obtain its six-month extension
      request.
              . . . However, if Swedish's appeal is unsuccessful, Swedish
      is interested in using the remaining September 19, 2012 - October
      1, 2012 period to its fullest extent. Given that the Program denied
      the site change decision because it had already denied the validity
      extension, the two decisions remained intermingled. The Presiding
      Officer reaches no conclusions regarding the likelihood of
      Swedish's success in such a short period of time. He merely
      maintains the status quo of the parties as of the date of the
      September 19, 2012 appeal.

Prehearing Order 4 in case M2012-1076 (emphasis added).

      In the meantime, Swedish had asked the Program to reconsider its denial

of the application for a site change amendment. On January 15, 2013, the

Program, by a letter order, issued a decision denying reconsideration on the

ground that the November 7 tolling order did not require the Program to consider

the merits of the site-change amendment unless and until Judge Kuntz granted a

six-month extension:

      Your request for reconsideration of the site change denial is based
      on your interpretation of Prehearing Order No. 1 in Case # M2012-
      1076. You contend that the Order "tolled" the validity period from
      September 19, 2012, "until the concluding of the adjudicative
      proceeding" in Case # M2012-1076. You further contend that the
      Order "nullifies" the Program's decision on the validity-period
      expiration, and requires the Program to consider the "merits" of the
      site-change amendment.
No. 71258-6-1/6

      However, following your request for reconsideration, the Health law
      Judge (HLJ), in Prehearing Order #4, reconsidered and clarified
      Prehearing Order #1. The Reconsideration Order. . . states that,
      for some unknown reason, Swedish is "interested in using the
      remaining September 19, 2012 - October 1, 2012 period to its
      fullest extent." Hence, the Reconsideration Order. .. "tolled" the
      validity for only that 11-day period "pending the conclusion of the
      adjudicative proceeding" in Case # M2012-1076. It did not extend
      the validity period beyond October 1, 2012.

      The Reconsideration Order also made clear that the issue in Case
      # M2012-1076—whether the validity expired on October 1—
      remains alive. It concluded . .. that only by proving that it "made
      substantial and continuing progress" may Swedish obtain a six-
      month extension on CN #1330R. In other words, only by obtaining
      the extension will Swedish be able to pursue its site change
      amendment.

      In conclusion, the Reconsideration Order does not, through tolling,
      extend the validity period of the CN #1330R beyond October 1,
      2012. Hence, the reason for the Program's denial of the site
      change amendment—that CN #1330R had expired on October 1
      before the amendment could be approved—remains the Program's
      position. Accordingly, your request for reconsideration of the site
      change denial is denied.

      On February 11, 2013, Swedish filed an application for an adjudicative

proceeding to contest the Program's denial of its application for a site-change

amendment. This was designated case M2013-278 and was also brought before

Judge Kuntz. Swedish immediately moved for summary judgment, asking Judge

Kuntz to issue an amended certificate reflecting a change of site from Issaquah

to Redmond. On March 1, 2013, the Program cross moved for summary

judgment, asking Judge Kuntz to dismiss Swedish's request for an adjudicative
proceeding concerning the Program's denial of the site change amendment.
No. 71258-6-1/7

      On March 27, 2013, Judge Kuntz granted the Program's motion for

summary judgment on the extension request, thereby upholding the Program's

denial of the six-month extension.

      On April 18, 2013, Judge Kuntz granted the Program's cross motion for

summary judgment on the site-change amendment request on the ground that,

because the request for a six-month extension was denied on March 27, the site-

change amendment issue was moot. On July 1, 2013, Judge Kuntz denied

Swedish's request for reconsideration of the April 18 order.

      Swedish timely filed requests for judicial review of Judge Kuntz's ruling

denying the request for a six-month extension and his ruling denying the site-

change request. The two matters were consolidated. On November 12, 2013,

the superior court affirmed Judge Kuntz on both matters. Swedish appeals both

decisions.

      The superior court reviews agency orders in adjudicative proceedings

under the Administrative Procedure Act. RCW 34.05.570. We sit in the same

position as the superior court when reviewing an agency decision. Multicare v.

Dep't of Social & Health Servs.. 173 Wn. App. 289, 293, 294 P.3d 768 (2013).

The burden of demonstrating the invalidity of the action taken by the Department

is on Swedish, as the party asserting invalidity. RCW 34.05.570(1 )(a).

Extension Request

      Swedish argues that Judge Kuntz erred by granting the Program's motion

for summary judgment denying the six-month extension. On a motion for

summary judgment in an administrative proceeding, the standard is the same as
No. 71258-6-1/8

under the civil rules—the agency judge must consider the facts and inferences in

the record in the light most favorable to the nonmoving party. See ASARCO Inc.

v. Air Quality Coalition. 92 Wn.2d 685, 697, 601 P.2d 501 (1979). Swedish

claims that Judge Kuntz did not employ this standard and instead "weighed the

evidence submitted by the Program against the evidence Swedish submitted and

made a factual determination that Swedish failed to demonstrate progress

entitling it to an extension." Br. of Appellant at 28-31.

       When a properly supported motion for summary judgment is made, the

nonmoving party must set forth specific facts showing that there is a genuine

issue for trial. White v. Kent Med. Ctr., Inc.. 61 Wn. App. 163, 171,810P.2d4

(1991). The question is whether a finder of fact could conclude that the specific

facts set forth by Swedish demonstrated substantial and continuing progress

toward the project for which the certificate of need was issued.

       "Substantial and continuing progress" is a term of art defined by the

regulations. "In the case of a project involving construction, substantial and

continuing progress shall include one of the following: (a) when review and

approval by the department of the final plans for construction is required, the

submission of working drawings; (b) when plan approval is not required by the

department, receipt of copies of the working drawings for construction; or (c) in

the event working drawings have not been submitted, the applicant must

demonstrate that he or she has made continuous progress toward

commencement of the project." WAC 246-310-580(2).

                                           8
No. 71258-6-1/9

       On appeal, Swedish summarizes the evidence of progress, in addition to

some preliminary work done on the floor plan and design for the Issaquah

location, as including the evaluation and analysis leading to the request to

change the location to Redmond:

       This work included, without limitation: preparation of the floor plan
       for the approved location; preparation of the functional program for
       the approved location; an agreement with the architect to finalize
       the design for the approved location; meeting with the
       Department's Construction Review Services ("CRS") regarding the
       approved location; further communications with CRS regarding the
       approved location; discussions with the surgeons who would
       practice at the facility; continuing evaluation of the location of the
       approved facility, leading to Swedish's ultimate decision to request
       a change of location from Issaquah to Redmond; communication
       with the landlord at the proposed new location; analysis of the
       proposed new location to ensure it meets all specifications and
       requirements; and the application to change the location from
       Issaquah to Redmond. AR-I at 882-84 & 902-04.

Br. of Appellant at 10 n.3.

        Judge Kuntz determined that Swedish did not demonstrate substantial

and continuing progress toward the commencement of the Issaquah project

between October 1, 2010, and September 19, 2012.

       The Program's Motion contends that Swedish has not
       demonstrated that it has made substantial and continuing progress
       toward the commencement of the Issaquah ASC project. Swedish
       disagrees with the Program's Motion. The Program meets its initial
       burden by providing Progress Reports completed by Swedish in
       which Swedish states it does not have an approved design
       document and in which Swedish states it does not have an
       anticipated date for the commencement of the Issaquah/Lake
       Sammamish ASC project.
              . . . Based on the totality of the evidence provided, there is
       no genuine issue of material fact regarding Swedish's actions.
       Specifically, the evidence provided shows that Swedish has not
       demonstrated substantial and continuing progress toward the
       commencement of the Issaquah ASC during the period October 1,
       2010 to September 19, 2013 (the date it filed its Application for
No. 71258-6-1/10

      Adjudicative Proceeding with the Adjudicative Service Unit). The
      Program's Motion is granted.

       Judge Kuntz properly recognized that under the regulations, progress

toward commencing the construction of an ambulatory services facility at a

particular location is not shown by evidence of progress toward constructing such

a facility at a different location. Swedish argues in conclusory fashion that the

evidence of progress was "contradictory" but does not identify specific facts

showing substantial and continuing progress toward building an ambulatory

surgery facility in Issaquah. Thus, Swedish has not carried its burden of

demonstrating the invalidity of Judge Kuntz's decision to deny the six-month

extension.

Site-Change Application

       We now come to the effect of the November 7 tolling order. Swedish

contends that the tolling order extended the validity period of certificate 1330R for

approximately 6 months—from the original expiration date of October 1, 2012,

until the end of the adjudicative proceeding on the extension denial on March 27,

2013, plus the 12 additional days. Br. of Appellant at 23-28. In Swedish's view,

the certificate remained valid throughout that period, and in case M2013-278,

Judge Kuntz should have ordered the Program to approve the site-change

amendment or at least to consider it on the merits. Swedish believes that if the

Program had considered the site-change amendment on the merits and
approved it while the extension request was pending before Judge Kuntz, there

was enough time for Swedish to commence work on the facility planned for

Redmond.

                                         10
No. 71258-6-1/11

        The November 7 tolling order would have forced the Program to consider

Swedish's application for site change on the merits //Swedish had obtained a

six-month extension in case M2012-1076. But on March 27, 2013, Judge Kuntz

upheld the Program's denial of the six-month extension request. Without an

extension, Swedish could not commence the project at any site. Recognizing

this, on April 18, 2013, Judge Kuntz dismissed Swedish's appeal of the

Program's refusal to consider a site-change amendment in case M2013-278 as

moot.

        Because we affirm Judge Kuntz's summary judgment denying Swedish an

extension in case M2012-1076, we necessarily affirm his ruling dismissing the

appeal in case M2013-278 as moot.

        Swedish asserts that it is the victim of a procedural quandary. Swedish

argues that the Program's refusal to grant the request for a six-month extension

was to put Swedish in "an impossible procedural situation," where Swedish had

to either commence its project at the Issaquah site or allow certificate 1330R to

expire "without having its site-change request ever evaluated on its merits."

        Swedish developed a hospital in Issaquah during the validity period of

certificate 1330R and was aware that an ambulatory surgical facility there was no

longer needed. But Swedish did not apply for a site-change amendment until five

months before the certificate expired. Ifthere was a procedural quandary,

Swedish—not the Program—is responsible for it.

                                         11
No. 71258-6-1/12

      Affirmed.

                             %-
WE CONCUR:

 Vr\ ^K            -J
            ^M

                        12