Court Opinion

ID: 5294176
Source: CourtListenerOpinion
Date Created: 2022-01-08 02:40:07.567353+00
Date Added: 2024-06-11T08:28:58.926144
License: Public Domain

Finch, J.
This appeal involves the question of whether the plaintiffs can be said to have performed substantially the contracts which they made to build two houses, one for Mr. and Mrs. Eggers *430and one for Mr. and Mrs. Breden. The action is to foreclose a mechanic’s lien. The trial court has found that the plaintiffs did not perform in mixing and laying the cement for the cellars and the runways to the garages, in accordance with the specifications, resulting in the disintegration of the finished work, and he has made an allowance of $1,200 for this failure to perform, being $600 for each of the houses. In addition, this record shows that the plaintiffs have failed to perform the contracts also in the following respects:
The specifications required the roofs “to be thoroughly flashed and guaranteed water proof.” The roofs of both houses leaked badly during the first rain storm, which occurred about a week after the defendants took possession. Investigation showed that the flashings had been improperly installed. Each house had to have a portion of the roof removed, flashings properly installed and the roofs, and incidentally some stucco, relaid. In addition, the specifications in connection with both houses required sheet rock ceilings to be installed in the garages. This was not done. Further, specifications called for concrete pillars under the porches and sun parlors of each house. Wooden posts were substituted. The specifications also called for brick coping on stoops and blue stone treads on cellar stairs. Instead of this, cement was substituted.
The principles of law pertaining to the question of substantial performance are clear in their application to the facts in this case. In the latest case upon the subject, namely, Jacob & Youngs, Inc., v. Kent (230 N. Y. 239), the specifications of a building contract required the plaintiff to provide wrought-iron pipe for the plumbing of the grade known as “ ‘ standard pipe ’ of Reading manufacture.” The plaintiff instead installed similar pipe known as “ Cohoes ” pipe. It appears from the opinion that the difference between the two pipes was as follows: “ Reading pipe is distinguished from Cohoes pipe and other brands only by the name of the manufacturer stamped upon it at intervals of between six and seven feet. Even the defendant’s architect, though he inspected the pipe upon arrival, failed to notice the discrepancy.” Even such a slight deviation from the specifications presented a close question as to whether the plaintiff had had the performance under his contract to which he was entitled. The Court of Appeals held that there was substantial performance, but three members of the court dissented. In the case at bar the failure to perform the contract on the part of the plaintiffs is far greater than in Jacob & Youngs, Inc., v. Kent (supra). This is so, considering alone the failure to comply with the specifications in connection with the cementing *431of the cellars and runways to the garages. The specifications provided that the earth in the cellar of said premises was to be leveled off to a depth of ten inches below the finish line, tamped down at all points, four inches of cinders laid, then four inches of concrete consisting of one part cement, three parts sand, five parts broken stones, tamped down thoroughly and finished with one and one-half inch top dressing, composed of Portland cement and sand in equal parts, same to be floated to smooth surface. The specifications in reference to the cement walks and runways provided for an eight-inch cinder fill, well-rammed foundation and then six inches of concrete, consisting of one part cement, three parts sand, five parts cut stones, and then finished with a two-inch dressing, consisting of one part of cement and one part sand. The plaintiffs failed to lay the cellar floor as provided in the plans and specifications in that they did not level off the earth in the cellar bottom to a depth of ten inches below the finish level, tamp down thoroughly, lay a bed of cinders, and construct the cellar floor with four inches of concrete, consisting of one part cement, three parts sand and five parts broken stones, and did not finish with a one and one-half inch top dressing of sand and cement in equal parts. The plaintiffs also failed to construct the walks and concrete runways to garages with an eight-inch cinder fill, well rammed and then six inches of concrete of the mixture provided for, and a two-inch top dressing, consisting of one part cement and one part sand. This lack of performance created the necessity of removing the cracked and broken cement, placing a foundation beneath and replacing concrete of the proper constituents. In addition, as already noted, the plaintiffs failed to comply with the specifications in respect of the roofing, the ceilings of the garages, concrete pillars under the porches and the sun parlors, brick copings on step and blue stone treads on cellar stairs. In the case at bar, therefore, there cannot be said to have been substantial performance. (Easthampton L. & C. Co., Ltd., v. Worthington, 186 N. Y. 407.) The plaintiffs, therefore, cannot recover upon their contract. The plaintiffs urge that by moving into the premises the defendants waived the defects. The authorities, however, are to the contrary. In Cawley v. Weiner (236 N. Y. 357, 361) Judge Ceane, for the Court of Appeals, said: “ The house was built upon the defendants’ property. They could move into it, live in it and in this sense accept it without waiving any defects in construction.” Neither is the issuance of a certificate of occupancy by the bureau of buildings a determination that the plaintiffs have complied with the terms of their contract.
Two other questions arise. The plaintiffs were permitted to *432recover for certain extra work in each case. The disposition by the learned court at Special Term of the questions of fact, namely, whether the defendants requested and promised to pay for these extra items, cannot be said to be against the weight of the evidence. The defendants, however, were entitled to a greater recovery upon their counterclaims. The contractor, under the specifications, was required not only to build the houses in accordance with the specifications, but also to remedy any defects occurring within a space of two years. The record sufficiently indicates that the defendants were warranted in incurring the following expenses in performing work which the plaintiffs omitted and in doing work which the plaintiffs refused to do in remedying defects in construction:

In the Eggers Action

For roof and stucco...................... $630 88
For electric wiring....................... 19 00
For sheet rock ceiling in garage............ 110 00
Replacing broken window glass............ 8 00
- $767 88
Amount allowed by trial court for relaying
concrete in cellar and runway........... $600 00
Allowance on account of water............ 1 60
- 601 60
Making a total of............................. $1,369 48
Deducting this amount from the total amount of extra
work performed by the plaintiffs, namely.......... 1,520 00
Leaves a balance of........................... $150 52

In the Breden Action

$593 90 For roof and stucco......................
25 75 For electric wiring.......................
55 00 For sheet rock ceiling in garage............
1 50 For replacing broken glass................
36 50 For replacing front door..................
- $712 65
Amount allowed by trial court for relaying
concrete in cellar and runway........... $600 00
Allowed on account of water.............. 2 45
- 602 45
Making a total of............................. $1,315 10
Deducting this amount from the total amount of extra
work performed by the plaintiffs, namely.......... 1,465 00
Leaves a balance of........................... $149 90
*433The judgment in the Eggers action should, therefore, be modified by reducing the amount of plaintiffs' recovery to the sum of $150.52, and, as so modified, affirmed, with costs to appellants. In the Breden action the judgment should be modified by reducing the amount of plaintiffs’ recovery to the sum of $149.90, and, as so modified, affirmed, with costs to appellants. The findings of fact inconsistent with this opinion should be reversed and new findings of fact made in accordance with this opinion.
Dowling, P. J., McAvoy, Martin and O’Malley, JJ., concur.
In each case: Judgment modified as indicated in opinion, and as so modified affirmed, with costs to the appellants. Settle order on notice.