Court Opinion

ID: 6962194
Source: CourtListenerOpinion
Date Created: 2022-07-24 01:47:28.325603+00
Date Added: 2024-06-11T16:08:28.759363
License: Public Domain

Mr. Justice Scholfield delivered the opinion of the Court: On the 6th of October, 1875, a contract was made, and its terms reduced to writing, and signed by the parties thereto, whereby Henry Harms, in consideration of certain specified payments agreed to be made to him by the county of Cook, agreed “to furnish the materials and labor, and perform all the excavating, make the roadivay, perform the piling and concrete work, together with the stone and mason work, including the brick work and sewerage,” that might “be required in and about the construction and erection of the foundation of the new court house” then “about to be erected by the county of Cook” in the city of Chicago, “according to the plans and specifications of J. J. Egan, architect.” Work was commenced under this contract, and prosecuted until the I7tli of January next following, when the county board rescinded its action, taken before the making of the contract with Harms, whereby it had approved and adopted the plans for the court house, in view of which that contract was made, and approved and adopted new plans, prepared by the same architect, in their stead. Thereafter, Harms furnished the materials and did the work to fully construct and "complete the foundation of the court house, under the direction of the architect and superintendent of the county, in conformity with the plans last approved and adopted by the county. This suit was brought in the circuit court, for the value of the materials and work and labor thus furnished and performed by Harms. This appeal from the affirmance of the judgment of the circuit court by that of the Appellate Court, brings before us only the correctness of the ruling of the Appellate Court in respect to the propositions of law involved in the giving and refusing of instructions, and in respect to the admission of certain evidence on behalf of appellee against appellant’s objection, for no other questions of law 'were raised and passed upon during the progress of the trial. The following instruction, given at the instance of the plaintiff, is objected to: “If the jury believe, from the evidence, that the new plans for a foundation, adopted by the commissioners January 17, 1876, were so different from tlie old plans as to provide for a new and materially different job, piece of work and foundation, and not a mere change, addition or alteration of the foundation provided for by the old plan, and that such adoption of the plans was without the consent of plaintiff, then the original contract was no longer binding upon the plaintiff, and he would be entitled to be paid according to measurement and value fpr such work and materials, if any, as the evidence shows was furnished to defendant and accepted by said board of commissioners, with full knowledge on their part,—if the jury so find, from the evidence, that the same w7as furnished upon an implied contract to pay for the same, not under the contract rea'd in evidence. ” The grounds of objection insisted upon in argument are, first, it submits a question of law to the jury; and second, it ignores the effect of the conduct of the parties in regard to the continuance of the contract, and its meaning as to the extra work. We can not coincide with counsel on either proposition. First—One of the “general conditions” in the specifications annexed to the contract is as follows: “If the contractor shall be ordered to execute any w7ork, or make any additions, changes or alterations in the work, as hereinafter set forth, and as indicated on the plans, drawings and sections herewith submitted, then it shall be understood and agreed upon that such changes, additions or alterations, if so ordered, shall not invalidate or impair the contract, but they shall be paid for as extra work, or deducted from the original amount of the contract, as the case may be,—such extras or deductions, if any, to be subject to the valuation of the architect, w'hose decision and valuation of them shall be final and binding upon both the parties to the contract,”—and that portion of the instruction to which the first objection is urged has reference to this language. It is quite clear,the instruction does not, as counsel seem to believe, leave the meaning of this language to the jury. The jury are told what does not mean “changes, additions and alterations, ” and they are left to determine whether, as matter of fact, what was done was what they are thus told does not mean “changes, additions and alterations.” The words, “and not a mere change, addition or alteration, ” etc., add nothing to the effect of those previously used, the gist of the whole instruction lying in the statement of what does not come within the meaning of the words, “changes, additions and alterations.” And the only serious question, is, whether the language of the instruction is, in that respect, accurate. We think it is—at all events, sufficiently so for all practical purposes. The contract was made pursuant to bids or proposals previously invited by published notices, and those bids were made upon calculations based upon the plans and specifications annexed to the contract. We are not authorized to assume the furnishing of these plans and specifications, and the inviting of these bids or proposals, were intended either to éntrap' the unwary or as an idle and useless ceremony; but we must, on the contrary, assume they were intended in good faith, for the purpose of intelligently and bona fide making a contract for the construction of the foundation of'the court house. If intended for that purpose, the work to be done would have to conform, in all material respects, to that described in the plans and specifications; and if materially variant therefrom, it would necessarily be a new and different work, because not within the contemplation of the parties when the contract was made. We do not conceive that the prefixing of the word “any,” materially enlarges the meaning of the words “changes, additions and alterations,” for if there is only “change, addition or alteration, ” the contract must govern; if there is more than this, it does not, and the question is, simply, what constitutes “changes, additions or alterations,” within their meaning as here used. Counsel insist there is no limit to the changes, additions or alterations that may be made. If this he true, then the advertising for bids and the stipulating of prices in the contract were useless. The contract should then have been drawn that the county would pay for the work at a valuation to be fixed by its architect. Obviously, under a contract to construct a framed building at stipulated prices, a party could not be required to construct a stone or brick building, at prices to be fixed by the architect of the other party, by the use of these words in the contract. Nor could a party, by virtue thereof, contracting to build a small and inferior brick or stone building, be required to construct a large and superior stone or brick building. The mere combination of proportions and quantities, even of materials of the same class or grade, may be so different in different buildings of the same dimensions, that a party would not make the same bid, or be able, without financial loss, to construct them all for the same price. The terms stated in the writing were, we think, the controlling inducement to the contract, and the “changes, additions and alterations” therein provided for must have been contemplated and intended to be but such as were incidental to the complete execution of the work as described in the plans and specifications, and therefore of only minor and trifling importance, for otherwise some definite mode of determining what prices should be paid for them would also have been prescribed by the writing. We think any material departure from the plans and specifications with reference to which the contract was made, which resulted in a new and substantially different undertaking, can not be regarded as within the meaning of this language. We think it was only intended to describe and provide against those ordinary and comparatively unimportant departures from the details in the plans and specifications which, during the progress of the work, might become necessary, or at least convenient, to effectually complete the work as it is contemplated by the plans and specifications it should be completed, and which could not, at the date of making the contract, have been certainly anticipated, and therefore provided against. We can not admit that a party entering into a contract to do a given work at stipulated prices, can, by the use of these words in the written contract, be made to do a different and more expensive work at prices to be named altogether, or in large part, by the architect of the other party. Second—If, after the contract was abandoned by the county, Harms, by his conduct, estopped himself from availing of that abandonment, the county could interpose the estoppel in defence. But in case of abandonment by one party there is no presumption of estoppel against the right of the other party to avaii of it, and hence the law of estoppel is not an indispensable element in the doctrine of abandonment. It may or it may not apply in such cases, and if relied upon, it is matter of special defence. So, here, this instruction presented a prima facie case entitling Harms to recover for the value of the materials furnished and labor performed by him, upon the ground that the contract had been abandoned by the county; and if the county relied upon the fact that Harms was, by his conduct, estopped to say that the contract was abandoned, it should have asked an instruction in its own behalf presenting the law upon that phase of the case. Undoubtedly a proposition which, in and of itself, is not accurate without modification or qualification, if presented in an instruction, should be accompanied with the requisite modification or qualification. But that is not the character of the question before us. Here the proposition, on the assumed hypothesis, is accurate, without modification or qualification. But there may be, and it is claimed there is, in the evidence, sanction for a repugnant proposition, which entirely nullifies that announced. Both, as independent propositions, may be correct, but the latter being correct, the former is rendered inoperative.. The latter, clearly, therefore, should be embodied in a distinct instruction. It is not a necessary element in the instruction previously given, but is a modifying or qualifying circumstance wholly independent of it. The rule is, it is not required that an instruction shall anticipate the existence of hypotheses contrary to that upon the theory of which it is framed. It is sufficient if it rests upon a hypothesis sustained by evidence, and states, accurately and fully, the law upon that hypothesis. If the evidence also fairly presents hypotheses sustaining modifying or repugnant legal propositions, those desiring to avail of such propositions may have them presented in separate instructions. The next instruction given at the instance of the plaintiff,' to which objection is urged, is as follows: “Even though the jury should believe, from all the evidence in the ease, that the written contract between plaintiff and defendant, offered in evidence, was not abandoned or rescinded by the defendant, and that the architect, Egan, had the right to fix and determine the value of any work and materials furnished by the plaintiff, and not included in the original contract, plans and specifications, yet if the jury further believe, from the evidence, that in exercising such right the architect acted fraudulently and in bad faith, then such act would not be binding upon plaintiff. ” It is admitted by counsel for appellant that this, “considered in the abstract, asserts a correct proposition of law,” but they deny that there was any evidence upon which to base it. It is enough to say upon the question thus presented, that we have carefully examined the evidence preserved in the record, and are of opinion there is sufficient evidence upon which to predicate the instruction. Of course, we express no opinion as to the weight of such evidence. It is the architect’s judgment, not his arbitrary will, that the contract makes conclusive on the questions submitted to his decision. There is much here in evidence, which it is not necessary that we should repeat, tending to show that the latter was exercised, and not the former. If it be shown that an architect in making his decision has disregarded important, clearly established or obvious facts, (of which there is some evidence in the record,) the prima facie presumption is that he did so willfully. (Morse on Arbitration and Award, 539.) There is, also, some evidence here of declarations of the architect of a deliberate intention to oppress Harms,— equivocal, it is true, in that - the means were not expressed, but warranting the inference of the intended use of arbitrary will, instead of the exercise of an impartial judgment, in determining the rights of the respective parties on questions arising under the contract. The next and the last instruction given at the instance of the plaintiff to which objection is urged, is this: “Even though the jury may believe, from the evidence, the ' contract between plaintiff and defendant, offered in evidence, was not cancelled by defendant, and that any work and materials furnished by plaintiff were extra under such contract, and that the architect had authority to fix and determine the value of such extra work and material, still he could only exercise such right and authority in the manner provided by said contract.” Three objections are urged: Eirst, that it is left to the jury to determine a matter of law; second, that the jury would be authorized to consider that they must give a verdict on the basis of measurement and'value; and third, that it repels the idea that Harms could waive his right to have an order in writing from the architect, when required to make “changes, additions or alterations” in the work. Neither objection, in our opinion, is well taken. No legal proposition is submitted to the jury. The language is hypothetical, and states what the law is with reference to a hypóthetical case, which it is in effect assumed the defendant may claim is established by the evidence. So far as the instruction refers to the rights of the parties under the contract, it is undoubtedly correct; and it has never been held objectionable to assume as true in an instruction a pertinent matter about which there is no dispute. The jury are not told they must find these things to be facts, or that they must find what the contract is with reference to these things, but merely that although they may believe, etc., the law is as thus announced. Second—We can not perceive any reason for holding, as contended by counsel, that the inference would result to the jury that they must give a verdict on the basis of measurement and value. The instruction does not assume to direct on what basis a verdict should be rendered. It relates to an entirely different subject. But to obviate all liability to misapprehension by the jury in this respect, as well as in respect to a like objection, not before noticed, taken to the second of the plaintiff’s instructions, the court, at the instance of the defendant, instructed the jury thus : “The court instructs the jury that if they believe, from the evidence, that the contract entered into on the 6th day of October, 1875, was not rescinded, and by its terms any changes, additions or alterations, if any such should be ordered, should not invalidate or impair the contract, but should be paid for as extra work, or deducted from the original amount of the contract, as the case might be, such extras or deductions, if any, to be subject to the valuation of the architect, whose decisions and valuations of them should be final, and binding upon both parties to the contract, and that said Egan did submit his estimates of the value of them in the manner provided by and in conformity with said contract, then the parties to said contract are bound by his findings, unless the same be fraudulent or mistaken, the burden of proving which rests upon the plaintiff. ” With this instruction before the jury we do not think, in any view, it is reasonable to suppose that they could have been misled on the question of damages, in the respect contended, by either instruction. It is contended that there was error in the refusal of the court to give the defendant’s ninth, tenth and thirteenth instructions as asked, and also in admitting in evidence what the architect said he would do for the plaintiff in reference to prices of work or manner of estimating his compensation, and what the building committee said to plaintiff. The rulings in these several respects present but a single question, namely, whether the county, under the circumstances, may be concluded and estopped by the acts and declarations of these' parties as its agents and representatives. That it may be so concluded and estopped is settled by Sexton v. City of Chicago, 107 Ill. 323, City of Chicago v. Chicago and Western Indiana R. R. Co. 105 id. 85, and Chicago v. McGraw, 75 id. 570. Perceiving no cause to disturb the judgment below, it is affirmed. Judgment affirmed.