Court Opinion

ID: 3615980
Source: CourtListenerOpinion
Date Created: 2016-07-05 23:59:06.395692+00
Date Added: 2024-06-11T09:18:30.564212
License: Public Domain

The plaintiff built a country residence for the defendant at a cost of upwards of $77,000, and now sues to recover a balance of $3,483.46, remaining unpaid. The work of construction ceased in June, 1914, and the defendant then began to occupy the dwelling. There was no complaint of defective performance until March, 1915. One of the specifications for the plumbing work provides that "all wrought iron pipe must be well galvanized, lap welded pipe of the grade known as `standard pipe' of Reading manufacture." The defendant learned in March, 1915, that some of the pipe, instead of being made in Reading, was the product of other factories. The plaintiff was accordingly directed by the architect to do the work anew. The plumbing was then encased within the walls except in a few places where it had to be exposed. Obedience to the order meant more than the substitution of other pipe. It meant the demolition at great expense of substantial parts of *Page 241 
the completed structure. The plaintiff left the work untouched, and asked for a certificate that the final payment was due. Refusal of the certificate was followed by this suit.
The evidence sustains a finding that the omission of the prescribed brand of pipe was neither fraudulent nor willful. It was the result of the oversight and inattention of the plaintiff's subcontractor. Reading pipe is distinguished from Cohoes pipe and other brands only by the name of the manufacturer stamped upon it at intervals of between six and seven feet. Even the defendant's architect, though he inspected the pipe upon arrival, failed to notice the discrepancy. The plaintiff tried to show that the brands installed, though made by other manufacturers, were the same in quality, in appearance, in market value and in cost as the brand stated in the contract — that they were, indeed, the same thing, though manufactured in another place. The evidence was excluded, and a verdict directed for the defendant. The Appellate Division reversed, and granted a new trial.
We think the evidence, if admitted, would have supplied some basis for the inference that the defect was insignificant in its relation to the project. The courts never say that one who makes a contract fills the measure of his duty by less than full performance. They do say, however, that an omission, both trivial and innocent, will sometimes be atoned for by allowance of the resulting damage, and will not always be the breach of a condition to be followed by a forfeiture (Spence v. Ham,163 N.Y. 220; Woodward v. Fuller, 80 N.Y. 312; Glacius v.Black, 67 N.Y. 563, 566; Bowen v. Kimbell, 203 Mass. 364,370). The distinction is akin to that between dependent and independent promises, or between promises and conditions (Anson on Contracts [Corbin's ed.], sec. 367; 2 Williston on Contracts, sec. 842). Some promises are so plainly independent that they can never *Page 242 
by fair construction be conditions of one another. (RosenthalPaper Co. v. Nat. Folding Box  Paper Co., 226 N.Y. 313;Bogardus v. N.Y. Life Ins. Co., 101 N.Y. 328). Others are so plainly dependent that they must always be conditions. Others, though dependent and thus conditions when there is departure in point of substance, will be viewed as independent and collateral when the departure is insignificant (2 Williston on Contracts, secs. 841, 842; Eastern Forge Co. v. Corbin, 182 Mass. 590,592; Robinson v. Mollett, L.R., 7 Eng.  Ir. App. 802, 814;Miller v. Benjamin, 142 N.Y. 613). Considerations partly of justice and partly of presumable intention are to tell us whether this or that promise shall be placed in one class or in another. The simple and the uniform will call for different remedies from the multifarious and the intricate. The margin of departure within the range of normal expectation upon a sale of common chattels will vary from the margin to be expected upon a contract for the construction of a mansion or a "skyscraper." There will be harshness sometimes and oppression in the implication of a condition when the thing upon which labor has been expended is incapable of surrender because united to the land, and equity and reason in the implication of a like condition when the subject-matter, if defective, is in shape to be returned. From the conclusion that promises may not be treated as dependent to the extent of their uttermost minutiæ without a sacrifice of justice, the progress is a short one to the conclusion that they may not be so treated without a perversion of intention. Intention not otherwise revealed may be presumed to hold in contemplation the reasonable and probable. If something else is in view, it must not be left to implication. There will be no assumption of a purpose to visit venial faults with oppressive retribution.
Those who think more of symmetry and logic in the development of legal rules than of practical adaptation to the attainment of a just result will be troubled by a classification *Page 243 
where the lines of division are so wavering and blurred. Something, doubtless, may be said on the score of consistency and certainty in favor of a stricter standard. The courts have balanced such considerations against those of equity and fairness, and found the latter to be the weightier. The decisions in this state commit us to the liberal view, which is making its way, nowadays, in jurisdictions slow to welcome it (Dakin  Co. v. Lee, 1916, 1 K.B. 566, 579). Where the line is to be drawn between the important and the trivial cannot be settled by a formula. "In the nature of the case precise boundaries are impossible" (2 Williston on Contracts, sec. 841). The same omission may take on one aspect or another according to its setting. Substitution of equivalents may not have the same significance in fields of art on the one side and in those of mere utility on the other. Nowhere will change be tolerated, however, if it is so dominant or pervasive as in any real or substantial measure to frustrate the purpose of the contract (Crouch v. Gutmann, 134 N.Y. 45, 51). There is no general license to install whatever, in the builder's judgment, may be regarded as "just as good" (Easthampton L.  C. Co., Ltd., v.Worthington, 186 N.Y. 407, 412). The question is one of degree, to be answered, if there is doubt, by the triers of the facts (Crouch v. Gutmann; Woodward v. Fuller, supra), and, if the inferences are certain, by the judges of the law (Easthampton L. C. Co., Ltd., v. Worthington, supra). We must weigh the purpose to be served, the desire to be gratified, the excuse for deviation from the letter, the cruelty of enforced adherence. Then only can we tell whether literal fulfilment is to be implied by law as a condition. This is not to say that the parties are not free by apt and certain words to effectuate a purpose that performance of every term shall be a condition of recovery. That question is not here. This is merely to say that the law will be slow to impute the purpose, in the silence of the parties, where the significance *Page 244 
of the default is grievously out of proportion to the oppression of the forfeiture. The willful transgressor must accept the penalty of his transgression (Schultze v. Goodstein, 180 N.Y. 248,251; Desmond-Dunne Co. v. Friedman-Doscher Co., 162 N.Y. 486,490). For him there is no occasion to mitigate the rigor of implied conditions. The transgressor whose default is unintentional and trivial may hope for mercy if he will offer atonement for his wrong (Spence v. Ham, supra).
In the circumstances of this case, we think the measure of the allowance is not the cost of replacement, which would be great, but the difference in value, which would be either nominal or nothing. Some of the exposed sections might perhaps have been replaced at moderate expense. The defendant did not limit his demand to them, but treated the plumbing as a unit to be corrected from cellar to roof. In point of fact, the plaintiff never reached the stage at which evidence of the extent of the allowance became necessary. The trial court had excluded evidence that the defect was unsubstantial, and in view of that ruling there was no occasion for the plaintiff to go farther with an offer of proof. We think, however, that the offer, if it had been made, would not of necessity have been defective because directed to difference in value. It is true that in most cases the cost of replacement is the measure (Spence v. Ham, supra). The owner is entitled to the money which will permit him to complete, unless the cost of completion is grossly and unfairly out of proportion to the good to be attained. When that is true, the measure is the difference in value. Specifications call, let us say, for a foundation built of granite quarried in Vermont. On the completion of the building, the owner learns that through the blunder of a subcontractor part of the foundation has been built of granite of the same quality quarried in New Hampshire. The measure of allowance is not the cost of reconstruction. "There may be *Page 245 
omissions of that which could not afterwards be supplied exactly as called for by the contract without taking down the building to its foundations, and at the same time the omission may not affect the value of the building for use or otherwise, except so slightly as to be hardly appreciable" (Handy v. Bliss,204 Mass. 513, 519. Cf. Foeller v. Heintz, 137 Wis. 169, 178;Oberlies v. Bullinger, 132 N.Y. 598, 601; 2 Williston on Contracts, sec. 805, p. 1541). The rule that gives a remedy in cases of substantial performance with compensation for defects of trivial or inappreciable importance, has been developed by the courts as an instrument of justice. The measure of the allowance must be shaped to the same end.
The order should be affirmed, and judgment absolute directed in favor of the plaintiff upon the stipulation, with costs in all courts.