Court Opinion

ID: 8190483
Source: CourtListenerOpinion
Date Created: 2022-09-09 23:13:24.200594+00
Date Added: 2024-06-11T16:40:35.581464
License: Public Domain

Siebecker, J.
The argument is made that the court erred in holding the complaint sufficient upon defendant’s demurrer ore tenus. The claim is made that it was fatally defective in omitting to allege any waiver of the conditions precedent as to written orders and as to the presentation of bills-for extras at the end of each month, as required by the contract. Upon such a demurrer the allegations of the complaint must be liberally construed. It is alleged that the plaintiff, pursuant to the terms of the contract, completed all of the work, and that estimates and certificates, certifying full compliance with the contract, were furnished the defendant by its engineer from time to time as the work progressed. These allegations sufficiently embraced the claim of a detailed compliance with the conditions of the contract with respect to these claims, and hence the court did not err in overruling-such demurrer. . .
As heretofore stated, the controversy under the pleadings in this case relates to the items embraced in the claims for furnishing extra ballasting, and for extra labor and expenses incurred in handling ties and other material furnished by the defendant in box and gondola cars instead of on flat cars as. contemplated by the contract. It is claimed that no recovery can be had for this material and the labor and expenses for the reasons that the chief engineer gave no written orders-therefor, that the plaintiff omitted to present his claim therefor within the time prescribed by the contract, that the engineer filed no estimate and approval thereof with the defend*377ant, and tbat the evidence fails to establish what is due as the reasonable value thereof.
It is contended that the omission to obtain written orders for these extras from the engineer bars plaintiff’s alleged right to recover for them. The referee found and the evidence shows that during each of the eight months prior to January, 1908, other extra work was performed by the plaintiff upon the verbal order of the engineer, that the plaintiff presented statements therefor to the engineer at the end of each month, that he approved them, and that the defendant with knowledge of these facts paid for such extras without making any objection on account of the omission of a written order for them. The plaintiff’s representatives, in reliance on this practice and the waiver of the requirement by the defendant, proceeded to'furnish these extras.
As to the omission to present the claims at the end of the month when furnished, it appears that these controverted claims covered and included material and labor furnished and performed in the three months immediately preceding the month of January, 1908, when the estimates therefor were presented to the defendant’s 'engineer for approval. It is found, and the evidence supports the conclusion, that the statements and estimates for these extras were furnished as soon as practicable and as soon as the defendant’s engineer would receive them. The evidence is to the effect that Mr. McGrath, who had control and was in actual charge of the construction work under this contract, was directed by the defendant’s engineer not to present these claims until the work had been completed, because he was not enabled to pass on the items thereof until the work of constructing the road had been completed. It also appears that the engineer’s course in so handling these claims was justified, because it appears that he was unable to ascertain the amount of the extra ballast, and the cost of doing the extra work in handling the *378ties and. other materials and tbe loss of time by the track crew on account thereof could not be ascertained until he had a statement of the full amount of ballasting furnished for the road and had obtained information from persons engaged in the handling of material and ties as to the time consumed in performing the labor. The evidence is sufficient to support the court’s findings on these points and they cannot be disturbed on this appeal.
It is alleged in defendant’s answer that after January 24, 1908, “the plaintiff duly requested defendant by its engineer and board of directors to accept said work under the terms of said contract,” and that it refused to do so because the contract had not been completed according to its terms and conditions. It was found by the referee that the defendant’s engineer had theretofore received itemized statements of the plaintiff’s claim for these extras, had approved the same upon certain conditions, had delivered the same to the defendant’s officers with this indorsement, and that the plaintiff thereafter and before February 12, 1908, had fully performed all of the conditions thereof except two small items which were completed by the defendant at a cost of $58. This was deducted by the referee from the plaintiff’s claim. It also appears that the defendant’s engineer did issue a certificate on January 27, 1908, certifying that the work of construction by the plaintiff had been completed pursuant to the contract and that he accepted and approved the work. These facts furnish ample ground to sustain the conclusion of the referee and the court that the plaintiff had substantially completed its contract and that it was entitled to recover upon its claims for extras. The approval of the various claims for extras for each of the eight months prior to January, 1908, without a written order therefor from the engineer in charge, justified the inference that the defendant waived this condition of the written contract; and the fact that defendant’s engineer could not give an estimate on the items allowed in the two claims *379here involved until tbe work'was completed and refused to receive a claim for part performance thereof justified postponing a presentation of tbe claims beyond tbe end of each-month during tbe period within which such work was actually done and the material furnished.
. The contention that the referee’s finding to the effect that the engineer approved these claims for extras is against the clear preponderance of the evidence is not sustained. The evidence of the engineer is clear that the work was necessary, that he directed that it be done, and that he finally approved the items and amounts as embraced in the statements presented to him'. This is corroborated by other evidence in the case. Under these circumstances we cannot reverse the court for thus approving the referee’s finding.
We are persuaded that the amount allowed the plaintiff as extras and the amount deducted from the claim for two unimportant items of unfinished work and the amount of the defendant’s payments on plaintiff’s orders are correct, and that other counterclaims were properly disallowed.
It is contended that the court erred in awarding plaintiff a lien on the defendant’s right of way and its buildings and lands used in the operation of a railroad, upon the ground that the statutes giving laborers and materialmen a lien for doing work and labor and furnishing material do not include a right to a lien upon the right of way, the buildings, and the lands used by a railroad company in the operation of its railroad. This claim is based upon the remarks in the opinion in Pittsburg T. Laboratory v. Milwaukee E. R. & L. Co. 110 Wis. 633, 86 N. W. 592, concerning the prior cases of Carney v. La C. & M. R. Co. 15 Wis. 503, and Purtell v. Chicago F. & B. Co. 74 Wis. 132, 42 N. W. 265. In the last of the foregoing cases it was held that the legislature had the constitutional power to enact laws for the enforcement of liens of materialmen and laborers upon the bridges and other structures of a railroad company and the public policy of the state *380was to enforce sucb a lien, and that “the company operates its railway and uses its franchises subject to the obligation to pay the claim of tbe lienor as established by the judgment.” It was there decided that this policy had been recognized theretofore by the adjudications of this court, therein referred to; and upon consideration they were adhered to and approved. In the Pittsburg Case (110 Wis. 633, 86 N. W. 592) the decision was that a subcontractor was entitled to such a lien upon a power house of a street railway company, which was carrying out its purposes “by means of its plant and appliances ‘other than the new power house’ in question.” In the discussion of the lien statute it was there suggested, in quoting from Elliott’s work on Railroads (§ 1066), that “the courts will not presume that the legislature intended to subject the public to the annoyances and inconveniences which would necessarily attend the enforcement of a mechanic’s lien against a railroad under a general mechanic’s lien law, and will not so construe it, unless such an interpretation is clearly required.” The Pittsburg Case did not reverse the holding of the prior decisions of this court, that the lien law enacted by the legislature gave the right of lien to materialmen and laborers upon the property of railroad companies and that such a company “operates its railroad and uses its franchises subject to such obligation to pay the claim of the lienor.” The provisions of sec. 3314, Stats. (1898), that when such a lien is asserted for constructing a “continuous roadbed, structure or plant designed or intended for use as, or as part of, a single thing,” and that whenever the work shall be done on more than an acre in a city or village or on more than forty acres outside thereof, the right of the lien claimant shall not be limited to such an acre or forty acres, but shall extend “to the whole of said continuous roadbed, structure or plant and the whole . . . land on which the same is constructed or which is intended to be used or is used for the purpose of such roadbed, structure or plant; and the *381claimant may make and file a single petition or claim for a lien on all tbe same,” and file it in eacb county in wbicb sucb roadbed, structure or plant is situated, in whole or in part, and, in case of foreclosure of sucb lien, tbe roadbed, structure, or plant “shall be sold as one continuous and single thing,” are pertinent and persuasive that tbe legislature intended to grant a right of lien to materialmen and laborers on tbe roadbed, structures, or plant of a railroad company and its interest in tbe land used' by it in tbe operation of its railroad as one continuous and single thing; and we must so bold. Any suggestion in tbe Pittsburg Case in conflict herewith is disapproved as not a correct construction of tbe statute creating sucb liens.
We are of tbe opinion and determine that tbe letter and spirit of tbe statute show a legislative intent to furnish protection to those who contribute their labor and material to tbe building of a railroad, by granting them a lien therefor on its interest in tbe structures and tbe land upon wbicb tbe improvement is situated, including its right of way, though it is used by tbe railroad company in the operation of its railroad.
We find no reversible error in tbe record.
By the Court. — Judgment affirmed.