Court Opinion

ID: 7090526
Source: CourtListenerOpinion
Date Created: 2022-07-24 12:05:18.450855+00
Date Added: 2024-06-11T16:13:04.695416
License: Public Domain

Opinion by

Williams, C. J.
Assumpsit for $1000,00 damages in the district court of Dubuque county. The plaintiff filed bis declaration setting forth as the gravamen of bis action, a special contract made by himself and the defendant Bush, on the 24th day of July, 1849. By which it was agreed, that “the said Chapman was to do the millwright work of a flouring mill for the said John D. Bush, in the stone building erected for this business in the city and county of Dubuque, state of Iowa. Bush was to furnish all the materials for the same. The mill was to consist of two pair of three and a half feet French burr mill stones now on the premises. Chapman was to do all the work that was necessary, in a good and workmanlike manner, and to have the mill in order for grinding by the first of October next thereafter; then to have an extension of time to complete work that would not interfere with the grinding and making of flour. In consideration of which, Bush was to pay Chapman nine hundred dollars, in the following manner, to-wit: One half to be paid as the work progressed, and the other half when the work was complete. The plaintiff avers, that he was ready and willing to keep and perform his part of the agreement, as made between him and the defendant; but that the defendant failed on his part, to furnish proper materials, so as to en-' *550able Mm to complete the millwright work at the time agreed upon; and that, nevertheless, he did finish and complete all of the work, so as to be ready for grinding on the first day of February, 1850. The declaration proceeds in the same count to specify, what materials necessary to the completion of the work in the time appointed by the agreement, the defendant Bush had failed to furnish, to enable the plaintiff to progress with the work; the manner of his failure and the injury sustained by the plaintiff in consequence of that failure; and claims damages therefor, one thousand dollars! The second count is for work and labor done, materials furnished at the instance and request of Bush, and for damages sustained by plaintiff by reason of a failure to furnish necessary materials, &c. Common counts for work and labor done and performed, and quan-tummermi}, are added with the averments of undertaking and promising to pay, &c. In the district court a verdict was rendered and judgment entered thereon, in favor of plaintiff, for the sum of two hundred and sixty dollars and seventy five cents and costs.
Several questions were presented on the trial, and decided by the court below. Exceptions were taken by tho defendant’s counsel. A motion to set aside the verdict and for a new trial was also made and overruled.
As the case is presented upon errors, we consider it necessary to .notice but one. We will let the others stand, as they have been decided by the court below, deeming them legally adjusted.
The third point made by the counsel for the plaintiff in error is, that the court below erred, “in admitting evidence adduced by the plaintiff, to show that he had sustained damages in consequence of delays occasioned by the defendant’s failing to prompt!)' furnish the plaintiff with materials for the erection of said mill; when the plaintiff had declared on a written contract, and when he had filed no sufficient bill of particulars.”
The bill of exceptions shows, that ’ this evidence was ruled to bo admissible and was suffered to go to the jury. *551The price of the work fixed by the special and written contract, the admitted and proven credits of the defendant, and the verdict of the jury show, by proper computation had, that the jury must havg taken this evidence into consideration, so as to give it effect to make it a part of the sum for which the verdict was rendered.
By his declaration, the plaintiff has made the written, agreement as executed between him and the defendant, the gravamen of his action. lie avers a complete performance of his part of it; and sues for the price of the work as therein stipulated. He seeks to enforce the payment of the price therein fixed on the gronud that he had, by the first day ol February 1850, (some three months after the time set by the written agreement) completed the work, notwithstanding the failure of Bush to furnish the proper materials at the stipulated time, so as to enable him to proceed with the work as required by the agreement. At the same time, he declares upon the common counts for work and labor done, &c., and thereby claims the benefit of an adjustment of his rights, independent of the written contract, so as to enable him to recover the value of his work upon evidence thereof; and also his damages for hindrance, outlay, loss of time, &e., occasioned by the default of the defendant in not fulfilling his undertaking. This cannot be allowed. If a plaintiff sue on a writteu or special contract, so as to make it the basis of his action, it must regulate-his right to recover, as well as the amount recovered.
In this case it is clear that plaintiff did not consider the written contract, if violated by the defendant, at an end when the failure to perform on his part occurred. But that on the contrary, he treated it as subsisting, and in force. lie proceeded on it, completed the work, and made it the ground of his action at law.
' By asserting the binding effect of the special contract, claiming the benefit of it, and making it the gravamen of his action, he is precluded from the recovery of any damages for delay, &c. This doctrine is recognized and assert*552ed in Chitty on Contracts, 5 Am. Ed. 570, note 2; reference to Shaw v. Lewistown Turnpike Road Co. 3. Penn., 445. In disposing of this case, chief justice Gibson says, “then, if the company had put it in his power to dispense with the contract by reason of delinquency in the advancement of funds, it was his business, either to take advantage of the omission by declaring the contract at an end, or to waive the consequences of the default by treating it as still subsisting. He chose to do the latter, and though it appeared the work had languished for want of the requisite advancements, he continued his services without any intimation of their being rendered on new and implied terms. That he considered the original contract as a subsisting one appears from his having counted on it. The very work for which he demands compensation was done on the faith of that contract. Would he have been permitted to go on, had he informed the company that he was working under no contract but wirafrfche law might imply?” The principle of law here laid down, directly applies to the case at bar, and its application is most forcible. In the case referred to, the plaintiff sued in assumpsit, on a quantum meruit count, and treated the special contract as valid and subsisting, and sought to recover on that ground. In the case at bar, the plaintiff not only treats the written contract as subsisting and binding in all its terms, but at the same time claims to recover damages for delay, hindrance, and extra expense in completing the work. By admitting the evidence of damages, thus sustained by the plaintiff, by reason of the default of Bush, the case became duplex in substance, as well as in form, by the declaration, and a verdict is rendered by the jury for the contract price, and damages for the violation of the contract. The action being brought on the written contract, the plaintiff cannot recover damages which are not stipulated for in it. To this effect, vide 9 Ala. 106, 11 idem 377, 1 G. Greene 408, 14 Maine 364, 1 Shep. 60, 4 Pick. 114, 19 idem 349, Chitty on Contracts 5 Am. Ed. 741, 742. See also Rev. Stat., 469, § 6, in relation to filing *553tbe plaintiff’s declaration and tbe copy of the instrument of writing or account, on which the action is brought.
B. M. /Samuels, for plaintiff in error.
Hempstead c& Burt, for defendant.
The judgment of the court below is in this erroneous.
Judgment reversed.