Court Opinion

ID: 5209334
Source: CourtListenerOpinion
Date Created: 2022-01-06 16:09:12.005591+00
Date Added: 2024-06-11T08:27:20.632233
License: Public Domain

Houghton, J.:
The defendant Peirce having a contract with the city of Hew York for the erection of the Hall of Records, entered into a contract in writing with the plaintiff to supply the hardware therefor, to be manufactured according to designs, the whole to be delivered within six months from the day the architect’s drawings were delivered to plaintiff and its models accepted. The contract price was $12,867.50, eighty-five per cent to be paid as the work progressed, as shown by certified statements, and. the remaining fifteen per cent within thirty days after the work should be completed and certified by the architects. The contract recited that failure to complete within the specified time would cause serious loss and damage, and it was mutually agreed that the sum of $25 per day should be paid for each day’s delay in completion of the work as liquidated damages, “ the same to be deducted from the final payment on account of this agreement.”
The last material under the contract was delivered on the 6th day of February, 1906, the plaintiff in the meantime having furnished extras of the claimed value of $570.10. There was paid on the contract of February 25, 1905, $2,550; Hovember 18, 1905, $4,138.65, and March 9, 1906, $2,500, and on the 1st day of June, *2941906, the plaintiff filed a lien for the balance, which was discharged upon the giving of a bond, and this action is brought for foreclosure.
In the complaint it is alleged that the jfiaintiff duly performed and completed its contract within six months from the date when the architects’ drawings were furnished to it, except in so far as the plaintiff was prevented from so .performing by reason of changes of plans and specifications, which it acquiesced in at the request of the defendant Peirce. The answer denied performance within the stipulated time, and set up as a counterclaim the stipulated damages at twenty-five dollars per day for 390 days.
On the trial, without going into the question of delay and as to who was responsible for it, or as to what damages had been suffered because of it, or as to whether the contract had been actually performed within six months of the receipt by the plaintiff of the drawings and specifications of the architect, or whether the architects unreasonably refused to grant a certificate, and for the purpose of shortening the trial and settling the legal proposition involved, it was stipulated that the court should pass upon the question as to whether or not appellant Peirce, by making the payments which he did, waived completion within the stipulated time so as to forfeit any claim for damages from delay. It was further stipulated that if defendant Peirce had waived as matter of law by such payments his claim for damages for delay so that he could not recover anything upon his counterclaim, the plaintiff should have judgment, otherwise there should be a new trial, upon which all the questions could be litigated.
According to the stipulated facts the payments of. February and November, 1905, were upon account, unaccompanied by any communication. The payment of March 9, 1906, more than thirty days after the contract is conceded to have been fully completed, was accompanied by a letter to the plaintiff, reading as follows: “As per your request of the 6th inst., I inclose herewith my check to your order for $2,500, being a further remittance on account of your contract for the hardware for the Hall of Records building. Please send me a detailed statement of your account on this job, as the amount you show due does not agree with my books by a few hundred dollars.” This letter is signed by the defendant Peirce, and is the only evidence of waiver aside from that which might be *295inferred from the two payments of the year previous. The learned trial court held that such payments together with the letter constituted a waiver of damages for delay as matter of law, and the defendant appeals.
We are of the opinion this holding was erroneous. Mere payments on account of a contract do not constitute a waiver of a claim for damages for failure to complete within the specified time. (Ruff v. Rinaldo, 55 N. Y. 664.) Merely permitting a contractor to complete his contract after the time specified does not prevent the other party from asserting liis damages caused by the delay. If he has accepted the work and has not terminated the contract because of the delay such failure to perform within the specified time is not a defense to an action for the contract price. (Dunn v. Steubing, 120 N. Y. 232.) The fact of acceptance permits an action for the price, but it does not prevent the other party from offsetting by way of counterclaim the damages which he has suffered from the delay. (Granniss & Hurd Lumber Co. v. Deeves, 72 Hun, 171; affd. on opinion below, 147 N. Y. 718; Crocker - Wheeler Co. v. Varick Realty Co., 104 App. Div. 568.) The defendant could not, therefore, after acceptance defeat the plaintiff’s action by pleading as a defense failure to complete within the specified time, but he did have the right to offset by way of counterclaim against the plaintiff’s demand the damages, if any, which he suffered by delay. The payment of the $2,500 on account after the contract had been completed and after the delay had been had, accompanied by the statements in the letter, was evidence of acquiescence, and under certain circumstances might tend to corroborate a claim that the contract was completed within the specified time, or that plaintiff’s claim that it had been delayed by the defendant was correct ; but standing alone it was insufficient to show waiver especially in view oE the fact that the contract stipulated that the damages for delay should be taken out of the last payment of fifteen per cent. The aggregate of the payments did not amount to eighty-five per cent, and hence the last payment was not made on the fifteen per cent, which was primarily reserved for the payment of damages. Had that been the case the probative force of the payment would have been much greater. Under the stipulation made by the parties on the trial, the court should have ordered a new trial, on which *296the question of due performance could be determined, or if there was any delay which party caused it. The facts are not before us and we do not determine whether the defendant, if he should be entitled to damages, can recover the stipulated amount of twenty-five dollars per day, or whether that amount is so unreasonable as to relegate him to the actual damage which he suffered. Such question could be determined only in view of all the facts and circumstances surrounding the contract.
The judgment must be reversed and a new trial granted, with one bill of costs to the appellants to abide the event.
Patterson, P. J., Laughlin and Scott, JJ., concurred McLaughlin, J., dissented.