Court Opinion

ID: 9959930
Source: CourtListenerOpinion
Date Created: 2024-04-12 20:12:48.072984+00
Date Added: 2024-06-11T08:19:00.061623
License: Public Domain

Bridgeton 396 Broadway Fee, LLC v HiRise Engg. P.C.
               2024 NY Slip Op 31161(U)
                      April 5, 2024
           Supreme Court, New York County
        Docket Number: Index No. 652458/2018
                  Judge: Sabrina Kraus
Cases posted with a "30000" identifier, i.e., 2013 NY Slip
 Op 30001(U), are republished from various New York
 State and local government sources, including the New
   York State Unified Court System's eCourts Service.
 This opinion is uncorrected and not selected for official
                       publication.
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                                     INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                                            RECEIVED NYSCEF: 04/05/2024

                               SUPREME COURT OF THE STATE OF NEW YORK
                                         NEW YORK COUNTY
            PRESENT:           HON. SABRINA KRAUS                                                                 57M
                                                                                                     PART - - - - - -----
                                                                                       Justice
            ------------------------------------------------------------------------------------ X

             BRIDGETON 396 BROADWAY FEE, LLC                                                         INDEX NO.         652458/2018

                                                          Plaintiff,

                                                - V -
                                                                                                         Decision After Trial
             HIRISE ENGINEERING P.C.,

                                                          Defendant.
            ------------------------------------------------------------------------------------ X

                                                        BACKGROUND

                      Plaintiff is the owner and developer of the Walker Hotel located in downtown Manhattan.

            This litigation arises out of the conversion of said property from an office building to a hotel.

            Nonparty Al Rajhi Hospitality ("ARH") was the original lender on the project. ARH entered a

            contract with Defendant to be the lender's representative on the project. After ARH terminated

            the contract, it assigned the contract to Plaintiff for the purpose of commencing this litigation.

            Plaintiff commenced this action as the assignee of ARH asserting breach of contract and

            professional malpractice.

                      The Court held a bench trial which commenced on January 9, 2024, continued January

            10, 11, 12, 16, 17, and concluded on February 21.

                      Primarily based on Plaintiffs failure to allege and establish any monetary damages

            suffered by ARH as a result of the alleged breach of contract and professional malpractice, the

            Court finds that Plaintiff failed to prove a prima facie case, and the action is dismissed.

[* 1]                                                                      1   of 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                     RECEIVED NYSCEF: 04/05/2024

                                           FINDINGS OF FACT

                   Plaintiff is the owner of the property known as 396 Broadway, New York, New York

            pursuant to a deed dated March 27, 2014. (J-64). Atit Jariwala ("Jariwala") was the sole owner

            of Bridgeton Holdings LLC, the developer of the Project. Jariwala wanted to convert the

            property from an office building to a hotel.

                   The $42 million purchase of the building was financed by ARH, an entity that was owned

            by Fawaz Al Rajhi, who went to business school at Stanford with Jariwala. ARH was also the

            construction lender for the Project.

                   Bridgeton is Jariwala's company. Jariwala has an undergraduate degree from Yale

            University in economics and a master's in business administration from Stanford University. He

            started Bridgeton right before business school and built it right out of business school. Jariwala

            had no prior construction experience and had not been involved in any major construction

            projects before this Project, which had a budget of $60 million.

                   Defendant is an engineering company that typically provides consulting service on

            construction projects to lenders.

                   On January 7, 2014, Bridgeton retained DXA Studio Architecture PLLC ("DXA") as the

            Project Architect (J-44). Thirty percent ($90,000) ofDXA's total fees were for construction

            administration services, which included conducting weekly site meetings with the owner,

            contractor, sub-contractors and engineers; verifying conformance of the construction work with

            the intent of the construction documents; and reviewing the contractor's payment requisitions.

                   In 2014, Jariwala hired David Amirian ("Amirian") to serve as the Owners

            Representative on the Project. In 2015 and 2016, Jariwala and Amirian shared offices. Amirian

            was presented with a proposed written agreement for his services on August 28, 2015, but

[* 2]                                                      2   o2 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                 INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                      RECEIVED NYSCEF: 04/05/2024

            neither he nor Jariwala ever executed the agreement. The agreed compensation for Amirian' s

            services was 5% of the profits and a fee.

                   In February 2015, Plaintiff signed a contract with Atlantic State Development ("ASD")

            for ASD to become the construction manager of the project for approximately $20 million.

            Jariwala hired ASD against the advice of Wayne Norbeck ofDXA. Norbeck had advised against

            hiring ASD because ASD' s primary experience was in residential properties in Long Island.

            Jariwala decided to hire them anyway because ASD' s bid was lower than others submitted.

                   Pursuant to § 10.1.4(f) of the Bridgeton/ASD contract, the form of the lien waiver was

            subject to the approval by the Owner. Amirian's uncontroverted testimony was that Jariwala

            approved the form of the lien waiver.

                   On February 26, 2015, DXA signed Payment Application #1 for the Project certifying

            requested payments and deposits of $1,629,132.98.

                   On July 30, 2015, ARH and Defendant signed a contract (J-3) for Defendant to provide

            engineering services as the Lender's representative for the Project. The contract was executed by

            Jariwala as an agent of ARH.

                   Defendant was founded by Joseph Celentano. Celentano has a degree in civil engineering

            from Syracuse University and has been a licensed professional engineer in the State of New

            York since 1990.

                   Celentano credibly testified that the prime reason for a bank engineer is to provide the

            lender with information so that it can make decisions such as whether to take a project on.

            Defendant would then assist the lender by providing it with information concerning funding for a

            project. Bank engineers never supervise a work site or certify payment requisitions which are

            certified by the project architect. A bank engineer wants to see the architect's certification

[* 3]                                                     3   ot 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                     RECEIVED NYSCEF: 04/05/2024

            because the bank engineer is only at the site for a few hours a month at most and the architect is

            more involved with the project, going to the site more often to make sure that the work is being

            performed in accordance with the plans it prepared and then certifying that payment for the work

            requested on a payment application was done. Defendant always asks for the architect's

            certification and relies upon it.

                    Celentano further testified that every lender is different in terms of what backup

            documentation is required and there is no set way of what is done; it is ultimately up to the

            lender to decide what is required. Defendant provides a wish list to the lender of what documents

            the lender should obtain but Defendant rarely receives all of the information on that list. The

            backup documentation required by the particular lender is usually contained in the building loan

            agreement. For the Project, Defendant was never provided with the loan agreement.

                    Pursuant to the contract, Defendant was to provide ARH with two services. The first was

            to prepare a Plan & Cost Review ("PCR") at a cost of $3,750.00. The second was to provide a

            monthly construction progress report ("CPR") at a cost of $750.00 per month.

                    The contract is a succinct two-page document. As to the PCR Defendant the contract

            provides in pertinent part:

                    The Plan & Cost Review is intended to provide Al Rajhi Hospitality with sufficient
                    information to evaluate the project feasibility, including the completeness of the project
                    information, the general conformance with industry standards and the adequacy of the
                    construction costs in order to evaluate the bank's position as a secured lender.

                    The report will provide the following information:
                    • Analysis and narrative description of the plans
                    • Analysis of the construction hard cost budgets and contractor costs
                    • Opinions of the sufficiency and reasonableness of the budgets
                    • Descriptions of all construction risks that could impact timely completion, cause cost
                    overruns, impact construction quality, cause latent defects, or otherwise affect the bank's
                    collateral.
                    • Recommendations pertaining to any construction risks
                    • A review of submitted project documentation requested

[* 4]                                                     4   o'il 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                               INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                    RECEIVED NYSCEF: 04/05/2024

                   • A schedule review

            As to the monthly reports the contract provided in pertinent part that Defendant would:

                   Perform site observations of the project and prepare written reports as required by the
                   bank. The reports will include:

                   • Review and comments on the construction operations manpower adequacy, Application
                   for Payment, Change Orders, Lien Waivers, stored material, progress schedule and
                   conformance with the submitted plans. The report will also include photographs of the
                   progress.

                   The contract provided that ARH could request additional services at specified hourly

            rates and contained the following disclaimer:

                   HiRise Engineering, P.C. is not responsible for the work performed by or malfeasance of
                   the general contractor or subcontractors, errors and/or omissions by the Professional
                   Architects/Engineers ofrecord, nor responsible for any other provider of product and/or
                   services in connection with this project. HiRise Engineering, P.C. is not responsible for
                   technical inspection of the project as these are the responsibility of the professionals of
                   record tied to the project along with the general contractor/subcontractors engaged to
                   perform the construction. Due to our limited observations on site, HiRise Engineering,
                   P.C. cannot ensure code compliance required by the governing municipality. All items
                   relating to the above statement shall be the responsibility of the professionals of record
                   tied to the project.

                   The day after the contract was entered with Defendant, and prior to Defendant having any

            time to prepare the PCR, Plaintiff wired to ASD for the amount approved in Payment

            Application # 1. ASD payment application number one was certified for payment by Wayne

            Norbeck, DXA's Architect on July 31, 2015, in the amount of $1,629,132.98.

                   Akash Sharma ("Sharma") was another member of the Bridgeton organization that was

            an investment associate. He started working for Bridgeton as soon as J ariwala graduated from

            business school. Sharma knew Jariwala through working together on an internship. Sharma is

            now president and a partner in the company with a 25% ownership interest.

                   No documentation pertaining to ARH was offered in evidence at trial. Although there

            was testimony that ARH was the lender on the project, no loan documentation was submitted in

[* 5]                                                   5   oi 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                 INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                      RECEIVED NYSCEF: 04/05/2024

            evidence, nor was there any record of any monies being transmitted from ARH to Plaintiff in the

            trial record. There was no evidence at trial as to whether there were any defaults on the loan or

            whether ARH suffered any actual money damages as a result of the alleged breach of contract

            and alleged malpractice.

                   Defendant issued its first draft of the PCR on August 17, 2015 (J-7). The PCR listed

            what documents should be submitted to Defendant along with any request for funding.

            The PCR advised the lender that the project was months behind schedule and that the schedule

            would need to be adjusted. The PCR indicated that more than 80% of the subcontracts were

            bought out based upon information provided by Bridgeton.

                   On August 19, 2015, Jariwala emailed (Ex BB) Defendant and requested certain changes

            to the PCR including changing the construction period to August 3, 2015, to October 31, 2016,

            removing the section of the report regarding construction schedule concerns, and increasing the

            percentage of subcontracts bought out to 100%.

                   On August 20, 2015, Defendant issued a revised PCR (Ex Z) which incorporated the

            revisions requested by Jariwala. Some additional minor changes were thereafter requested, and a

            second revised report was issued on August 24, 2015.

                   On October 26, 2015, Defendant issued CPR #1 based upon a site visit of October

            19, 2015. The report noted that 46% of the funding to date represented deposits and that it

            was at the discretion of the lender to fund the deposits. The report attached copies of ASD

            payment applications one and two and copies of change orders and lien waivers.

                   On November 13, 2015, Defendant issued CPR #2 based upon a site visit of

            November 3, 2015. The report noted that 45% of the funding to date represented deposits and

            that it was at the discretion of the lender to fund the deposits. It was also noted that Amirian

                                                          6   0~   16
[* 6]
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                 INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                      RECEIVED NYSCEF: 04/05/2024

            reported that the HVAC subcontractor requested an additional deposit to purchase materials and

            mobilize on site. Amirian testified that he recommended approval of the second deposit,

            discussed it with Jariwala and Jariwala agreed to fund the second deposit. The report attached

            the ASD payment application three and lien waivers.

                   On January 5, 2016, Defendant issued CPR #3 based upon a site visit of December

            1, 2015. The report noted that 42% of the funding to date was represented by deposits and

            attached ASD payment application four and lien waivers.

                   On January 4, 2016, the New York City Department of Buildings issued a stop work

            order due to the absence of a hoist. Without the hoist installed work in the building was not

            permitted above 75 feet. The stop work order remained in place through late March 2022.

                   On January 28, 2016, Amirian resigned. He sent an email advising that The Amirian

            Group would no longer be representing Bridgeton for the Project. He indicated the reason for

            leaving the Project was that there was a lot of conflict on the Project concerning the budget,

            design and responsibility. He noted that ASD was hired based upon a set of plans that was only

            50-55% complete and the scope of the design was in excess of the budget. This created an

            internal conflict as to who was at fault; the contractor, the designer, or the owner for not properly

            putting forward a budget for the Project.

                   On February 22, 2016, Defendant issued CPR #4 based upon a site visit of January

            11, 2016. The report noted that no payment application was submitted by ASD during the

            relevant period due to a stop work order being issue.

                   On March 4, 2016, Defendant issued CPR #5 based upon a site visit of February 18,

            2016. The report noted that 39% of the funding to date was represented by deposits and attached

            ASD payment application five and lien waivers.

[* 7]                                                     7   of 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                               INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                    RECEIVED NYSCEF: 04/05/2024

                      On April 1, 2016, Plaintiff hired Conor O'Byrne as a Vice President of Construction and

            Development. He was assigned to the Project and reviewed the plans and attended job walk

            throughs. When O'Byrne first began working for Jariwala, O'Byrne got the impression that

            Jariwala did not know much about construction and, as a result, O'Byrne conceded that Jariwala

            made mistakes with regard to the Project. These mistakes included hiring ASD, issuing the

            payments to ASD and hiring Amirian.

                      With regard to mistakes committed by Amirian, O'Byrne indicated that it was a mistake

            by Amirian to recommend in a memo to Jariwala that payment of $1.2 million in deposits was

            necessary for ASD to start the work. Jariwala was the ultimate decision maker as to whether

            payments would be made to ASD, including payments for all of the deposits.

                      O'Byrne also found issues regarding the services provided by DXA. He found its plans to

            be lacking and that DXA had improperly signed off on the requisition payments.

                      On April 20, 2016, Defendant issued CPR #6 based upon a site visit of April 5,

            2016. The report noted that 25% of the funding to date was represented by deposits and that,

            although no application for payment was submitted, Plaintiff requested that a progress report be

            issued.

                      On April 25, 2016, O'Byrne emailed Defendant to confirm that Defendants services were

            being terminated. O'Bryne stated that Plaintiff had a new construction loan in place, and the

            new lender preferred to use their own consultant. O'Bryne added he looked forward to working

            with Defendant again in the future.

                      In July 2016, Plaintiff fired ASD on the recommendation of O'Byrne. ASD was

            responsible for determining the means, methods and how the sequence of the work at the Project

            was to be performed. O'Byrne considered it negligence on ASD's part to have performed work

[* 8]                                                     8   08 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                      RECEIVED NYSCEF: 04/05/2024

            at the site out of sequence. The termination letter (Ex J-25) to ASD, dated July 29, 2016, was

            drafted by O'Byme for Jariwala to sign. The letter alleged that ASD was holding or had received

            the benefit of at least $1.5 million in unspent advances, amounts overbilled and in payments

            made by Bridgeton on behalf of ASD.

                       In August 2016, Plaintiff hired CBRE pursuant to a written agreement (Ex J-33) to

            determine the amount of work that had been completed to date, prior to the commencement of

            work by a new contractor.

                       On December 1, 2016, Plaintiffs sent a Notice of Claim (Ex Q) to Wayne Norbeck of

            DXA, alleging that DXA was negligent in its review and approval of ASD's payment

            requisitions and that there was a significant discrepancy between the actual work in place and the

            amounts approved for payment.

                       Jariwala sent a second letter to Norbeck on December 20, 2016, raising the same claims,

            but agreeing none the less that DXA would remain on the Project for work and fees specified

            therein.

                       On February 20, 2017, ARH assigned its contract with Defendant to Plaintiff (J-4).

            J ariwala signed on behalf of both the assignor and assignee.

                       In March 2017 litigation was commenced in New York County Supreme Court, under

            Index Number 651402/2017 between ASD and Plaintiff. The action settled in December 2017

            with Plaintiff receiving just under $600,000 in proceeds as a result of the settlement and a return

            of a deposit from a subcontractor.

                                             CONCLUSIONS OF LAW

                                        Cause ofAction for Breach of Contract

                                                           9 0~   16
[* 9]
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                    INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                        RECEIVED NYSCEF: 04/05/2024

                   The first cause of action asserts a breach of contract. The elements of a breach of

            contract claim are ( 1) the existence of a contract, (2) the plaintiff's performance, (3) the

            defendant's breach, and (4) resulting damages. Alloy Advisory,LLC v. 503 West 33rd Street

           Associates, LLC, 195 A.D.3d 436 (1st Dept. 2021); Markov v. Katt, 176 A.D.3d 401 (1st Dept.

            2019); Harris v. Seward Park Housing Corp., 70 A.D.3d 25 (1st Dept. 2010).

                   Defendant complied with its contractual obligations as demonstrated by the contents of

            its reports, both the PCR and CPRs.

                   Plaintiff relies almost entirely on outside evidence to argue that Defendant had

            obligations which although not specified in the contract it was contractually bound to perform.

            For example, Plaintiff argues that Defendant breached its contract by approving ASD payment

            requisitions. There is no contractual obligation on the part of Defendant to approve the payment

            requisitions rather Defendant was to issue monthly reports which commented " on the

            construction operations manpower adequacy, Application for Payment, Change Orders, Lien

            Waivers, stored material, progress schedule and conformance with the submitted plans." The

            report was also include photographs of the progress. Defendant did this. Defendant did for

            example indicate that the amount of deposits on the initial payment requisition and on

            subsequent payment requisitions was higher than usual but left it up to the lender to make a

            determination as to whether to fund those deposits.

                   Jariwala, as an agent for the lender, was aware of everything that Plaintiff complains

            Defendant should have alerted the Defendant of, including the form of the lien waivers and the

            fact that the subcontracts were not fully executed. In fact, it was the lenders agent who asked

            that the initial report be revised to indicate that the contracts were 100% bought out.

                                                          10 J,@ 16
[* 10]
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                  INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                       RECEIVED NYSCEF: 04/05/2024

                       The best evidence of what parties to a written agreement intend is what they say in their

            writing. Slamow v. Del Col, 79 N.Y.2d 1016 (1992). A contract is unambiguous if the language

            it uses has a definite and precise meaning, unattended by danger of misconception in the purport

            of the agreement itself and which there is no reasonable basis for a difference of opinion.

            Greenfield v. Philles Records, Inc., 98 N.Y.2d 562 (2002). A contract should not be interpreted

            to produce a result that is absurd, commercially unreasonable or contrary to the reasonable

            expectations of the parties. Greenwich Capital Financial Products, Inc. v. Negrin, 74 A.D.3d

            413, 903 N.Y.S.2d 346 (1st Dep't 2010).

                       Here, the terms of the contract were clear and unambiguous as to what services

            Defendant agreed to provide. The contract lists specifically what information the PCR and

            CPRs would contain and the reports did contain all of the information that they were supposed

            to. The contract also provided that Defendant was not responsible for the malfeasance of the

            general contractor (ASD) or the errors and/or omissions by the architect (DXA).

                       The job of the Defendant as the lenders representative was to provide the lender with

            information as the project progressed and point out any risks associated with funding. Defendant

            was not responsible under the contract for supervising the construction, certifying the

            percentages of work completed, and determining if the work complied with code provisions.

            Defendant was hired to give an initial report regarding the feasibility of the project as concerned

            the lender, and then at the rate of $750 per month, to visit the site monthly and provide progress

            reports.

                       Other professionals were tasked with certifying payment requisitions, supervising the

            construction and insuring compliance with code regulations. As noted above it is acknowledged

            by Plaintiff that Jariwala had no experience to undertake this project, that he hired a contractor

[* 11]                                                     11   i1f 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                  INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                       RECEIVED NYSCEF: 04/05/2024

            against the advice of his team who similarly lacked the necessary experience and that both the

            contractor and the construction supervisor were eventually fired due to their

            negligence/malfeasance on the Project. The damages that plaintiff suffered as result of these

            factors cannot become the responsibility of Defendant by virtue of the assignment at issue in this

            action.

                      The information contained in the PCRs that were issued, both the first draft and the

            subsequent revised PCRs issued to incorporate the changes requested by the lenders designated

            agents, contained all of the information that the contract indicated that the PCR would contain.

            The claimed issues concerning the lien waivers, subcontracts and deposits raised by Plaintiff do

            not warrant a different result since even the first draft of the PCR was issued 17 days after the

            first payment application was paid and well after the Project commenced. So, while a PCR is

            typically prepared for the lender to address the feasibility of a project, here Plaintiff had already

            commenced the Project and ARH had already agreed to fund the Project before Defendant was

            retained.

                      The CPRs were prepared by Defendant in accordance with its contractual obligations

            since each report reviewed and commented upon the specific categories of information listed in

            the contract. The information contained in the CPRs was also based upon the information and

            documents provided to Defendant by Plaintiff and its owner's representative Amirian,

            information upon which Defendant reasonably relied upon, particularly since it was

            provided by representatives of Bridgeton, who were also identified as being representatives of

            the lender ARH.

                      While plaintiff contends that Defendant allegedly breached its contract by failing to

            obtain and review the necessary Project documentation, it failed to introduce into evidence the

[* 12]                                                     12   12 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                     RECEIVED NYSCEF: 04/05/2024

            ARR/Bridgeton loan document. As conceded by O'Byme, the documents that are required to be

            submitted by the contractor with the payment requisitions depend upon the loan requirements.

                   For reasons that were never offered at trial, not only were the loan documents never put

            into evidence, they were never provided to O'Byrne who testified that the documents that are

            required to be submitted by the contractor with the payment requisitions depend upon the loan

            requirements. They were never shown to Amirian, even after he asked Jariwala

            more than a dozen times to see the documents. Nor has anyone solely affiliated with ARH

            offered any evidence at the trial or executed any documents pertaining to the underlying

            transactions. The contract and assignment were both executed by Jariwala. In fact, as noted

            above, Jariwala executed the assignment of the contract both as assignor and assignee. Amirian

            testified he asked multiple times to meet with a representative of the lender that was not also

            affiliated with the owner and that never happened.

                   Even Plaintiff's expert Barone was never provided with a copy of the loan agreement

            based upon Plaintiff's expert disclosure which lists the documents that he did review in

            preparation for his testimony and his actual trial testimony that he had not seen any documents to

            indicate when, and if, there was an actual closing on the loan.

                                                  Damages

                   Assuming arguendo that Plaintiff had established a breach of contract by Defendant,

            Plaintiff still failed to prove that ARH suffered any actual damages. In addition to the fact the

            loan agreement is not in evidence to establish that a loan from ARH to Plaintiff ever occurred,

            the record is also devoid of any evidence to establish that ARH issued any funding for the

            Project. The only evidence submitted by Plaintiff was testimony from Jariwala that ARH wired

            money into Plaintiff's account.

                                                         13   J,j 16
[* 13]
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                 INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                      RECEIVED NYSCEF: 04/05/2024

                   In fact, Plaintiff does not even allege that ARH suffered any actual damages. Instead,

            Plaintiff essentially argues, that since it became the assignee of the contract after the termination

            of the contract, 15 the relevant measure of damages are the damages suffered by Plaintiff, not

            ARH. This argument fails as a matter oflaw.

                   An assignee stands in the shoes of an assignor and thus acquires no greater rights than

            its assignor. American States Insurance Co. v. Huff, 119 A.D.3d 478 (1st Dept. 2014); Trisingh

            Enterprises v. Kessler, 249 A.D.2d 45 (1st Dept. 1998); Matter of Stralem, 303 A.D.2d 120 (2nd

            Dept. 2003); Arena Construction Co., Inc. v. J Sackaris & Sons, Inc., 282 A.D.2d 489 (2nd Dept.

            2001); Federal Financial Co. v. Levine, 248 A.D.2d 25 (2nd Dept. 1998).

                   Moreover, an assignee never stands in a better position than his assignor. New York and

            Presbyterian Hospital v. Country-Wide Insurance Co,. 17 N.Y.3d 586 (2011); International

            Ribbon Mills, Ltd. v. Arjan Ribbons, Inc., 36 N.Y.2d 121 (1975); Nationwide General Insurance

            Co. v. South, 223 A.D.3d 41 (1 st Dept. 2024); Madison Liquidity Investors 119, LLC v. Griffith,

            57 A.D.3d 438 (1st Dept. 2008); TPZ Corp. v. Dabbs, 25 A.D.3d 787 (2nd Dept. 2006).

                   When a valid assignment is made, the assignee steps into the assignor's shoes and

            acquires whatever rights the latter had. In re Stralem, 303 A.D.2d 120, 123 (2003). The assignee

            is not entitled to any greater rights than the assignor had because the assignor cannot convey an

            interest greater than it possessed. Sea Spray Holdings, Ltd. v. Pali Fin. Grp., Inc., 269 F. Supp.

            2d 356, 362 (S.D.N.Y. 2003). Because an assignee is in no better or worse position than the

            assignor, the assignee can have no greater right to bring suit than would have been possessed by

            the assignor. Gibraltar Petroleum Corp. v. Bank Sepah, 526 F. Supp. 560, 561 (S.D.N.Y. 1981)

            An assignment does not modify the terms of the contract. Citibank, NA. v. Tele/Res., Inc., 724

            F.2d 266,269 (2d Cir.1983).

[* 14]                                                   14   l'!l 16
 [FILED: NEW YORK COUNTY CLERK 04/05/2024 05:03 P~                                                 INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                      RECEIVED NYSCEF: 04/05/2024

                   Thus, the assignment did not change the measure of damages under the contract from

            damages suffered by ARH to damages suffered by Plaintiff. As Plaintiff failed to establish that

            any monies were due to ARH based on the alleged breach the action must be dismissed. Durham

            Commercial Capital Corp. v Wadsworth Golf Construction Company of the Midwest, Inc. 160

            AD3d 1442 (4th Dept 2018) (case properly dismissed were plaintifffailed to establish any sums

            were due to assignor).

                   Plaintiffs rights were derivative. Madison Liquidity Investors 119, LLC v Griffith 57

            AD3d 438 (1 st Dept 2008). The only thing Plaintiff acquired by virtue of the assignment was the

            right to sue for any damages ARH would have been entitled to, and as discussed above no such

            damages were alleged or established at trial.

                                     Cause ofAction for Professional Malpractice

                   In addition to the failure to prove damages which requires dismissal of both causes of

            action, Plaintiff failed to provide the expert testimony necessary to establish a claim for

            professional malpractice.

                   The elements of a cause of action for professional malpractice are a departure from

            accepted standards of practice of that profession in the relevant area and that the departure was a

            proximate cause of the plaintiffs injury. Mary Imogene Bassett Hosp. v. Cannon Design, Inc.,

            127 A.D.3d 1377, 1380 (2015).

                   A claim of malpractice against a professional engineer requires expert testimony to
                   establish a viable cause of action (see e.g. 530 E. 89 Corp. v. Unger, 43 N.Y.2d 776, 402
                   N.Y.S.2d 382, 373 N.E.2d 276 [1977] ). "A claim of professional negligence requires
                   proof that there was a departure from accepted standards of practice, and that the
                   departure was a proximate cause of the injury" (Hamilton Textiles v. Estate of Mate, 269
                   A.D.2d 214,215, 703 N.Y.S.2d 451 [2000] ).

            Travelers Indem. Co. v. Zeff Design, 60 A.D.3d 453,455 (2009).

                                                         15 J,j 16
[* 15]
 !FILED: NEW YORK COUNTY CLERK 04/05/2024 05: 03 PM!                                             INDEX NO. 652458/2018
  NYSCEF DOC. NO. 236                                                                    RECEIVED NYSCEF: 04/05/2024

                   None of the witnesses presented by Plaintiff on its direct case provided testimony which

            established that Defendant deviated from accepted standards of practice in the services it

            provided as the lender's representative. Defendant did present a witness, Joseph Wallwork who

            opined that Defendant's reports did meet industry standards. The Court did not find Wallwork's

            testimony to be convincing or reliable and does not accord his testimony any significant weight.

            However, considering the lack of proof on Plaintiffs prima facie case both as to damages and as

            to deviations from industry standards, the claim for professional malpractice is also dismissed.

                                                  CONCLUSION

                   WHEREFORE it is hereby:

                   ORDERED that the action be and is hereby dismissed and the clerk is directed to enter

           judgment in favor of Defendant.

            DATE: 4/5/2024                                                  SABRINA KRAUS, JSC

            Check One:              0     Case Disposed                 D     Non-Final Disposition

            Check if Appropriate:   D     Other (Specify

[* 16]                                                  16   Jifi 16