Court Opinion

ID: 816362
Source: CourtListenerOpinion
Date Created: 2013-01-30 20:14:37.668472+00
Date Added: 2024-06-11T09:01:47.805572
License: Public Domain

In the United States Court of Federal Claims
                                         No. 11-217 C

                                   (Filed January 29, 2013)1

 * * * * * * * * * * * * * * *                 *
 INNOVATION DEVELOPMENT                        *   Post-Award Bid Protest; 10
 ENTERPRISES OF AMERICA,                       *   U.S.C. § 2304(c)(1)-(2) (2006);
 INC.,                                         *   48 C.F.R. §§ 6.302-1, 6.302-2
                                               *   (2009); Sole Source
                      Plaintiff,               *   Procurement; Only One
                                               *   Responsible Source; Unusual and
              v.                               *   Compelling Urgency; Standing;
                                               *   Lack of Advance Planning;
 THE UNITED STATES,                            *   Irrational Decision-Making;
                                               *   Violations of Procurement Laws
                   Defendant.                  *   and Regulations.
 * * * * * * * * * * * * * * * *

       Charles H. Crain, Tulsa, OK, for plaintiff.

       Katy M. Bartelma, United States Department of Justice, with whom were
Stuart F. Delery, Acting Assistant Attorney General, Jeanne E. Davidson,
Director, Deborah A. Bynum, Assistant Director, Washington, DC, for defendant.

                         ________________________________

                              OPINION AND ORDER
                         ________________________________

Bush, Judge.

       1
        / None of the briefs filed in this case were filed under seal. Although a few pages of the
administrative record were filed under seal, the court, in its citations to the record, has not
disclosed any information that qualifies as “protected information” under the protective order
entered in this case. For that reason, the court has determined that this opinion need not be filed
under seal.
       This post-award bid protest is before the court on the government’s motion
to dismiss filed under Rule 12(b) of the Rules of the United States Court of Federal
Claims (RCFC), as well as the parties’ RCFC 52.1(c) cross-motions for judgment
on the administrative record (AR). Innovation Development Enterprises of
America, Inc. (IDEA) asserts that the United States Air Force violated the
Competition in Contracting Act of 1984 (CICA), Pub. L. No. 98-369, tit. VII,
§§ 2701-2753, 98 Stat. 1175 (codified at scattered sections of the United States
Code), when it issued Contract No. FA7014-10-P-A010, a sole-source contract (the
bridge contract), to Harris IT Services Corporation (Harris) on May 18, 2010.2
Compl. ¶ 77; AR at 71. The bridge contract provided support services to the Air
Force’s Command Man-Day Allocation System (CMAS), a system which is “used
to place Air National Guard and Air Force Reserve Members on temporary tours of
active duty.” AR at 20. The contract services included “software support,
assessment support, database administration, and configuration management.” Id.
at 85. The court agrees with plaintiff that the sole-source procurement at issue in
this case was significantly flawed and that plaintiff was prejudiced by the sole-
source award to Harris; for these reasons, plaintiff’s motion for judgment on the
administrative record must be granted in part.

                                      BACKGROUND3

I.     The Air Force Awards a Sole-Source Contract to Harris

       2
        / As discussed in more detail infra, a sole-source bridge contract typically “bridges” the
gap from one competitive procurement to the next. See, e.g., Infrastructure Def. Techs., LLC v.
United States, 81 Fed. Cl. 375, 401 (2008) (“A bridge contract is used to cover immediate
minimum agency needs while a bid protest or other action is pending, or to cover a transition
period between competitive procurements.”) (citations omitted). Here, the record shows that the
sole-source contract awarded to Harris was intended to bridge the gap between two five-year
contracts. AR at 177 (“Subject contract was awarded as a bridge to allow the [Air Force]
contracting activity to put in place a competitive follow-on 5 year contract, basic and four (4)
one year options.”).
       3
         / The court relies primarily on the administrative record in this case. However, gaps in
the history of this procurement require the court to also rely on the complaint and other materials
submitted by the parties. All references and citations in this opinion to the complaint are to the
amended complaint filed February 21, 2012.

                                                 2
       According to plaintiff, CMAS was designed and programmed in the
mid-1990’s, at least in part, by Mr. Lawrence A. Crain, who was then an Air Force
reservist.4 Compl. ¶¶ 8, 17, 27. He continued to provide support to CMAS through
late 1998, when he retired from the Air Force Reserve. Id. ¶ 27. Mr. Crain then
returned to support CMAS as a subcontractor to Harris in mid-1999, in his new
capacity as the sole proprietor of IDEA. Id. ¶ 17. For an additional eight years, Mr.
Crain functioned as “technical lead” for CMAS, until Harris in November 2007
ended IDEA’s subcontract on the CMAS project. Id. ¶¶ 17, 28.

       The procurement history for the CMAS project is somewhat obscure.
According to plaintiff, the initial CMAS contract was awarded to Harris in 1999.
Compl. ¶ 28. The administrative record of this protest contains only one
predecessor contract to the sole-source contract challenged by plaintiff – this “old”
contract, which ordered services against Harris’s “GS” Schedule, is dated October
1, 2004, for a period of performance, including option years, from October 1, 2004
through September 30, 2009. AR Tab 1; Def.’s Mot. at 2. A six-month extension
of services was permitted by the contract.5 AR at 17 (citing FAR 52.217-8, 48
C.F.R. § 52.217-8 (2012)).6 Thus, in October 2004, the Air Force was on notice
that by no later than March 31, 2010 it should have completed a procurement for
CMAS services to follow the “old” contract, if CMAS contract services were
indeed required on an ongoing basis.

      There is no document in the administrative record which shows that the Air
Force made any arrangement to complete a procurement for CMAS before March

       4
        / All references to “Mr. Crain” in this opinion are to Mr. Lawrence A. Crain, not to his
brother Mr. Charles H. Crain, who now represents IDEA in this bid protest that was originally
brought pro se.
       5
          / No contract amendment authorizing an extension of the old contract through March
31, 2010 is in the record before the court. The only evidence that the extension occurred is a
December 11, 2009 email from Mr. Crain to the Air Force, stating that “I have . . . learned that
the . . . CMAS contract was extended by six months.” AR at 206.
       6
         / All other citations to Federal Acquisition Regulation (FAR) provisions in this opinion
are to the 2009 version of Title 48 of the United States Code of Federal Regulations, which was
in effect at times relevant to this sole-source procurement. The court notes that the current
version of the FAR does not appear to differ from the 2009 version in provisions relevant to this
procurement.

                                                3
31, 2010. If there was any procurement planning regarding a follow-on contract, it
is not in the record before the court. In addition, the existence of any contracting
vehicle established for the period of April 1, 2010 through April 18, 2010, a period
of time not, apparently, covered by the “old” contract and not covered by the sole-
source contract, is also not reflected in the record. The record appears to indicate
that Harris continued to perform during these two and a half weeks, because Harris
is consistently described as the incumbent contractor that received the sole-source
bridge contract that became effective on April 19, 2010. See, e.g., AR at 92, 96;
Def.’s Mot. at 2.

       The record before the court contains no evidence that the Air Force made any
efforts to ensure competition for the CMAS contract between October 1, 2004 and
April 15, 2010. The court observes that Mr. Crain repeatedly contacted the Air
Force in 2009 to inquire as to the “upcoming” competitive procurement for CMAS
services, and to propose IDEA as a responsible source for such services. See, e.g.,
AR at 194 (February 9, 2009 email titled “Upcoming CMAS procurement”); id. at
198 (March 24, 2009 email titled “RE: Upcoming CMAS procurement”); id. at 204
(April 17, 2009 email titled “Upcoming CMAS procurement”); id. at 206
(December 11, 2009 email titled “Upcoming CMAS procurement”). These
messages did not achieve their aim of allowing IDEA to submit a bid for a contract
to provide CMAS services to the Air Force – the only substantive response received
from the Air Force was that Mr. Crain should watch for procurement
announcements on the FedBizOpps website. Id. at 198.

      Approximately two weeks after the five and a half years available to the Air
Force for procurement planning had elapsed, on April 15, 2010, the Air Force
produced what appears to be a draft solicitation for a bridge contract for CMAS
services to be provided from approximately April 19, 2010 to June 20, 2011. AR
Tab 2; see also AR Index at 1 (describing the document as “Solicitation FA7014-
10-R-A010 and the CMAS Statement of Work”). This sixteen-page document,
which follows the format of the old contract, was never posted on the FedBizOpps
website, however. Also on April 15, 2010, an email, which is not in the record
before the court, was sent from the Air Force to Harris, and this email apparently
contained a request for proposal (RFP) for a sole-source contract to be awarded to
Harris. AR at 51. The next day, April 16, 2010, a Friday, the Air Force sent a
Notice to Proceed to the incumbent contractor Harris for CMAS services to begin
Monday, April 19, 2010. AR Tab 3. The Notice to Proceed stated that Harris “is
authorized to begin work as of 19 April 2010 and the resulting contract will identify

                                          4
that as the effective date.” Id. That Notice to Proceed also stated the
“Government’s intent to award a contract to Harris . . . for support of [CMAS] and
. . . authoriz[ation of] service support [for CMAS] effective 19 April 2010 - 18
April 2011, total not to exceed $500k.” Id.

       Not surprisingly, Harris responded to the agency’s RFP with a price proposal
for nearly $500,000 – $497,047. AR at 69. In a document dated May 12, 2010, the
Air Force contract specialist found Harris’s $497,047 price proposal to “represent[]
the best value to the government.” Id. at 69. The document notes that “only one
quote was received,” which is unsurprising in light of the fact that no notice had
been given to the contracting community of an upcoming CMAS procurement. Id.
at 68.

        Using less than persuasive logic, the Air Force found the increase in labor
rates, from the old contract to the sole-source contract, to be reasonable: “As there
is no . . . market research information [other than information from the old contract]
to compare [labor rate increases; Harris’s] 2.74% increase is considered
reasonable.” AR at 69. Aside from the increase in labor rates, the court observes
that additional costs had been added to the contract, which had either been much
lower in the old contract, or not previously required. For example, under the old
contract, over the course of five years, approximately $4000 or $5000 was allocated
for the contractor’s travel costs. See AR at 4, 10-11, 13. Under the sole-source
contract, $8,888 was awarded to Harris for just one year of travel. Id. at 69. There
is no analysis of this enormous price increase for travel. Instead, the contract
specialist concluded that pursuant to “FAR 13.106(a)(2) the price of this [overall
contract] requirement is considered fair and reasonable.” Id.

       Furthermore, a new cost category was instituted, “IA/C&A,” which would
cost the Air Force $74,789 for the one-year sole-source contract.7 Id. at 69, 74. The
contract specialist does not report any attempts to determine whether this new
contract cost was reasonable. Thus, the Air Force’s price reasonableness inquiry,
such as it was, turned a blind eye to one radical price increase and made no effort to
assess the reasonableness of a new category of costs in Harris’s proposal.

       7
        / The acronym “IA/C&A” signifies “information assurance/certification and
accreditation.” See Air Force Policy Directive 33-2, at 1-2 (Aug. 3, 2011), at
http://www.e-publishing.af.mil (last visited Jan. 9, 2013).

                                             5
       Although the Notice to Proceed appeared to cap costs for the CMAS sole-
source contract at $500,000, see AR at 50, this cap soon proved to be illusory. In
September 2010, the sole-source contract was amended to add two staff positions, a
software engineer and a senior software engineer. Id. at 109. This new labor cost
added $124,047 to the sole-source bridge contract. Id. at 110. This contract
amendment increased the contract price from $497,047 to $621,094, an increase of
approximately 25%. Id. In April 2011, the Air Force amended the sole-source
contract to extend Harris’s performance for another six months, which added an
additional $350,405.50 to the contract price, of which $106,326 was related to the
staff persons added in September 2010. Id. at 185. The six-month extension
increased the total cost of the contract to $971,499.50. Id. The two contract
amendments, together, represent a 95% increase in the total price of the sole-source
contract.

       Two significant irregularities in the award of the sole-source contract to
Harris are conceded by the Air Force in memoranda that are included in the
administrative record before this court.8 The first is the Air Force’s admission that a
violation of FAR 5.207(c)(15) occurred when the Air Force failed to post a synopsis
of the proposed award of the sole-source contract to Harris on the FedBizOpps
website. AR at 68 (“Although a synopsis could have been posted for several days
prior to award this was not accomplished due to [an] oversi[ght] by the contracting
specialist.”). According to this memorandum dated May 12, 2010, the Notice to
Proceed was issued on April 19, 2010, before the contract requirement was sent to
the contract specialist.9 Id. Thus, when the contract specialist was provided the
necessary information on May 5, 2010, she could have but did not post a synopsis

       8
         / The contracting officer certified that the documents included in the administrative
record “constitute the record of the administrative actions performed in the above-referenced
solicitation and Contract and relevant to the issues raised in the plaintiff’s complaint.” AR
Certification. The contracting officer also states that the administrative record contains
documents of the type identified in RCFC Appendix C. Id. The court notes the absence of
correspondence between the Air Force and Harris, referenced in Harris’s price proposal for the
sole-source contract. See AR at 51; cf. RCFC App. C ¶ 22(i). The court also notes that there are
no contract documents relating to the six-month extension of the old contract, or describing
contract performance, if any, that occurred between April 1, 2010 and April 18, 2010. Although
these documents are not specifically required by RCFC Appendix C, their absence impedes the
court’s analysis of the agency’s decision to award a sole-source contract to Harris.
       9
        / The Notice to Proceed is dated April 16, 2010, not April 19, 2010.

                                               6
of the proposed sole-source award before the contract was signed on May 18, 2010.
Id. The court agrees that FAR 5.207(c)(15)(ii) was violated by the Air Force in this
procurement, as discussed infra.

       The second conceded violation of procurement regulations occurred when the
Air Force failed to conduct market research before awarding the sole-source
contract to Harris. The contract specialist explained in a memorandum dated May
12, 2010 that FAR Part 10 requires a market research report in the contract file and
that no such report was compiled in this instance. AR at 70. The Air Force
acknowledged that no market research had been done in its Justification and
Approval (J&A) for the sole-source award to Harris. Id. at 97. The court agrees
that the Air Force violated FAR Part 10 by not conducting market research before
issuing the sole-source contract to Harris, as discussed in more detail infra.

      On May 18, 2010, the Air Force and Harris signed the one-year sole-source
bridge contract for CMAS support services, with a contract award date of May 18,
2010 and an effective date of April 19, 2010. AR at 71, 101. On May 21, 2010, the
Air Force posted an award notice on FedBizOpps concerning the sole-source
contract. Id. at 106-08. Also on May 21, 2010, the Air Force posted the J&A on
FedBizOpps, id. at 100-02, a document which appears to rely primarily on the Air
Force’s determination that there was only one responsible source for CMAS support
services, and secondarily on the unusual and compelling urgency of the
procurement, compare id. at 96 with id. at 100-01. The sole-source contract,
including its six-month extension, has now been fully performed by Harris. See AR
at 182.

II.   IDEA Protests the Sole-Source Award to Harris

       IDEA promptly responded to the award notice on FedBizOpps, although its
response was not crafted by an attorney. First, Mr. Crain sent an email to the Air
Force on May 25, 2010, complaining about the sole-source award to Harris, arguing
that IDEA was a responsible source for CMAS support services, and pointing out
several aspects of the J&A that appeared to him to be counter-factual. AR at 210-
12. The next day, Mr. Crain sent another email correcting one assertion in his
previous email, but continuing to emphatically complain about the sole-source
award to Harris. See AR at 213 (stating that “I object to the decision to sole-source
CMAS to the incumbent”). On May 26, 2010, in response to these emails, the
contract specialist responsible for the CMAS procurement stated that “[w]e have

                                          7
received your email and are looking into the situation. We will let you know when
we have more information.” AR at 214.

        Mr. Crain, on May 26, 2010, expressed his desire to not “interrupt” the
essential function of CMAS, but nonetheless “gently” asserted that the sole-source
contract award to Harris was “erroneous.” AR at 214-15. Mr. Crain’s gentle
approach, however, did not succeed in eliciting any further communication from the
Air Force. Twenty days later, on June 15, 2010, Mr. Crain again emailed the Air
Force, asking for news of any information obtained by the agency’s inquiry into the
sole-source award, and for an estimate as to when his concerns might be resolved.
Id. at 216. This email, too, received no response.

       On July 1, 2010, Mr. Crain telephoned the contact person he had been
referred to in the May 26, 2010 email from the Air Force, only to be told that this
person was not the right person to contact. AR at 218. Mr. Crain emailed this
person the same day, asking that he be notified once the correct point of contact had
been identified by the Air Force. Id. In response to this email, Mr. Crain was told
on July 1, 2010 that his correspondent “will advise regarding the correct [point of
contact] as soon as I can identify him.” Id. at 220.

      After more than a week went by with no further communication from the Air
Force, on July 9, 2010, Mr. Crain emailed a “Sole Source Protest Letter” to the Air
Force, which noted the grounds for the protest, the relief requested, and the
unresponsiveness of the agency to his prior efforts to complain about the sole-
source award. AR at 103-05. On July 14, 2010, an Acting Branch Chief of the Air
Force, through an email sent to Mr. Crain, acknowledged his July 12, 2010 receipt
of IDEA’s protest. Id. at 223. This email promised Mr. Crain that the Air Force
would “investigate your allegations and provide you a response.” Id.

      Mr. Crain received no further response to his “Protest Letter.” On July 29,
2010, Mr. Crain emailed the Air Force asking for an update. AR at 227. No
response came. On August 13, 2010, Mr. Crain again asked for an update, and
expressed some impatience with the lack of response to his protest. Id. at 228. No
response was received. On September 10, 2010, Mr. Crain again emailed the Air
Force (and tried, without success, to reach the Acting Branch Chief by telephone),
requesting an estimate as to when he could obtain a ruling on his protest and, at a
minimum, the courtesy of an acknowledgment of his latest email. Id. at 230-32.
Again, Mr. Crain’s communications elicited no response from the agency.

                                          8
       IDEA then filed a pro se protest of the Air Force’s sole-source contract award
to Harris with the Government Accountability Office (GAO) on September 21,
2010. AR at 118, 150. The protest grounds included an allegation that the sole-
source award was improper, and that the Air Force had improperly ignored IDEA’s
agency-level protest. Id. at 118. The GAO dismissed IDEA’s protest, and IDEA’s
motion for reconsideration, ruling, first, that IDEA’s earliest emails to the Air
Force, in May 2010, did not constitute an agency-level protest. AR at 151, 166-67.
Instead, the GAO found that the July 9, 2010 “Sole Source Protest Letter” initiated
IDEA’s agency-level protest; that agency-level protest, filed forty-nine days after
the May 21, 2010 award notice, was deemed by GAO to be untimely. Id. Absent a
timely agency-level protest, IDEA’s GAO protest filed September 21, 2010 was
also found to be untimely, and was dismissed for this reason. Id. Neither the Air
Force nor the GAO ever reached the merits of IDEA’s protests of the sole-source
award to Harris.

      On April 7, 2011, Mr. Crain filed a pro se bid protest in this court, with both
Mr. Crain and IDEA named as plaintiffs. The court ordered IDEA to obtain
counsel, granted defendant’s motion to dismiss Mr. Crain as an individual plaintiff,
and permitted the remaining plaintiff, IDEA, to file an amended complaint. See
Order of January 11, 2012. The principal questions in this suit, at this point, are
whether the court may reach the merits of IDEA’s protest of the sole-source
contract award to Harris, and, if so, whether the agency’s sole-source award was
improper.10 Although defendant presents numerous arguments in support of the
government’s position on these two questions, plaintiff’s arguments prevail.

                                         DISCUSSION

I.     Jurisdiction

       This court “shall have jurisdiction to render judgment on an action by an
interested party objecting to a solicitation by a Federal agency for bids or proposals
for a proposed contract or to a proposed award or the award of a contract or any
alleged violation of statute or regulation in connection with a procurement or a

        10
         / IDEA’s protest contains multiple allegations of agency error. This opinion largely
 concerns plaintiff’s allegation that the sole-source award to Harris was improper (Count I of the
 complaint), which is dispositive of plaintiff’s claims, and reserves a brief discussion of the other
 grounds presented in the complaint for one of the final sections of this opinion.

                                                  9
proposed procurement.” 28 U.S.C. § 1491(b)(1) (2006). The jurisdictional grant is
“without regard to whether suit is instituted before or after the contract is awarded.”
Id. Although plaintiff also relies upon 28 U.S.C. § 1491(a) (2006), see Compl. ¶
15, there is some debate whether procurements subject to bid protests under §
1491(b) are also subject to bid protest jurisdiction under § 1491(a). See, e.g., Res.
Conservation Grp., LLC v. United States, 597 F.3d 1238, 1246 (Fed. Cir. 2010)
(“We agree that Congress intended the 1491(b)(1) jurisdiction to be exclusive
where 1491(b)(1) provided a remedy (in procurement cases).”). Because plaintiff’s
suit rests on the firm jurisdictional footing of § 1491(b)(1), the court need not
inquire whether the court could also consider plaintiff’s claims under § 1491(a).

II.   Standards of Review

      A.      Motion to Dismiss for Lack of Jurisdiction

       In rendering a decision on a motion to dismiss for lack of subject matter
jurisdiction pursuant to RCFC 12(b)(1),11 this court must presume all undisputed
factual allegations to be true and construe all reasonable inferences in favor of the
plaintiff. Scheuer v. Rhodes, 416 U.S. 232, 236 (1974), abrogated on other
grounds by Harlow v. Fitzgerald, 457 U.S. 800, 814-15 (1982); Reynolds v. Army &
Air Force Exch. Serv., 846 F.2d 746, 747 (Fed. Cir. 1988). However, plaintiff bears
the burden of establishing subject matter jurisdiction, Alder Terrace, Inc. v. United
States, 161 F.3d 1372, 1377 (Fed. Cir. 1998) (citing McNutt v. Gen. Motors
Acceptance Corp. of Ind., 298 U.S. 178, 189 (1936)), and must do so by a
preponderance of the evidence, Reynolds, 846 F.2d at 748 (citations omitted). If

       11
          / The government’s motion to dismiss under RCFC 12(b) is almost entirely based on
jurisdictional arguments. Defendant does, however, invoke RCFC 12(b)(6) twice in its moving
brief. Its first RCFC 12(b)(6) argument relates to Count IV of the complaint, Def.’s Mot. at 10,
and will be discussed infra. The second RCFC 12(b)(6) challenge to the complaint is contained
in a footnote, Def.’s Mot. at 20 n.8, and is supported by no legal authority. Defendant argues
that plaintiff has not substantiated its bid preparation and proposal costs, and thus plaintiff’s bid
protest complaint should be dismissed for failure to state a claim. Id. A bid protest does not fail
to state a claim, however, merely because the protestor has not supplied, in the complaint, the
supporting documentation required to justify a specific amount of bid preparation costs. See,
e.g., Impresa Construzioni Geom. Domenico Garufi v. United States, 61 Fed. Cl. 175, 177 (2004)
(ruling that the protestor was entitled to bid preparation and proposal costs, as a general matter,
and then ruling on the evidence subsequently presented by the protestor to determine whether
any specific amount of bid preparation and proposal costs was due the plaintiff).

                                                10
jurisdiction is found to be lacking, this court must dismiss the action. RCFC
12(h)(3).

      B.     Judgment on the Administrative Record

       RCFC 52.1(c) provides for judgment on the administrative record. To review
a motion, or cross-motions, under RCFC 52.1(c), the court asks whether, given all
the disputed and undisputed facts, a party has met its burden of proof based on the
evidence in the record. Bannum, Inc. v. United States, 404 F.3d 1346, 1356-57
(Fed. Cir. 2005). The court must make factual findings where necessary. Id. The
resolution of RCFC 52.1(c) cross-motions is akin to an expedited trial on the paper
record. Id.

      C.     Bid Protest Review

        As a threshold jurisdictional matter, the plaintiff in a bid protest must show
that it has standing to bring the suit. Info. Tech. & Applications Corp. v. United
States, 316 F.3d 1312, 1319 (Fed. Cir. 2003) (ITAC). Standing arises from
prejudice, which is proven by establishing that the plaintiff had a substantial chance
of receiving the contract, but for the alleged procurement error. Id. (citing Alfa
Laval Separation, Inc. v. United States, 175 F.3d 1365, 1367 (Fed. Cir. 1999)). A
protestor possessing a substantial chance of winning the contract has a direct
economic interest in the procurement, and has standing before this court. See Rex
Serv. Corp. v. United States, 448 F.3d 1305, 1307-08 (Fed. Cir. 2006) (citing Myers
Investigative & Sec. Servs., Inc. v. United States, 275 F.3d 1366, 1369-70 (Fed. Cir.
2002)).

       As the United States Court of Appeals for the Federal Circuit has stated, “the
proper standard to be applied in bid protest cases is provided by 5 U.S.C.
§ 706(2)(A) [(2006)]: a reviewing court shall set aside the agency action if it is
‘arbitrary, capricious, an abuse of discretion, or otherwise not in accordance with
law.’” Banknote Corp. of Am. v. United States, 365 F.3d 1345, 1350-51 (Fed. Cir.
2004) (citing Advanced Data Concepts, Inc. v. United States, 216 F.3d 1054,
1057-58 (Fed. Cir. 2000)). Under this standard, a procurement decision may be set
aside if it lacked a rational basis or if the agency’s decision-making involved a
violation of regulation or procedure. Impresa Construzioni Geom. Domenico
Garufi v. United States, 238 F.3d 1324, 1332 (Fed. Cir. 2001) (Impresa) (citations
omitted). De minimis errors in the procurement process, however, do not justify

                                          11
relief. Grumman Data Sys. Corp. v. Dalton, 88 F.3d 990, 1000 (Fed. Cir. 1996)
(citing Andersen Consulting v. United States, 959 F.2d 929, 932-33, 935 (Fed. Cir.
1992)). The bid protest plaintiff bears the burden of proving that a significant error
marred the procurement in question. Id. (citing CACI Field Servs., Inc. v. United
States, 854 F.2d 464, 466 (Fed. Cir. 1988)).

       “‘If the court finds a reasonable basis for the agency’s action, the court
should stay its hand even though it might, as an original proposition, have reached a
different conclusion as to the proper administration and application of the
procurement regulations.’” Honeywell, Inc. v. United States, 870 F.2d 644, 648
(Fed. Cir. 1989) (quoting M. Steinthal & Co. v. Seamans, 455 F.2d 1289, 1301
(D.C. Cir. 1971)). If, on the other hand, “the trial court determines [that] the
government acted without rational basis or contrary to law when . . . awarding the
contract[,] . . . it proceeds to determine, as a factual matter, if the bid protester was
prejudiced by that conduct.” Bannum, 404 F.3d at 1351. Plaintiff again bears the
burden of proof, and must “show that there was a ‘substantial chance’ [plaintiff]
would have received the contract award but for the [government’s] errors in the
[procurement] process.” Id. at 1358 (citations omitted). If a protestor can show
that, but for the procurement error of the agency, there was a substantial chance that
it would have won the contract award, prejudice has been established. Id. at 1353
(citations omitted). “Prejudice is a question of fact.” Id. (citing Advanced Data
Concepts, 216 F.3d at 1057).

      D.     Sole-Source Procurements

      The sole-source procurement in this case is governed by 10 U.S.C. § 2304
(2006), a provision of CICA which states in relevant part:

             The head of an agency may use procedures other than
             competitive procedures only when –
             (1) the property or services needed by the agency are
             available from only one responsible source or only from a
             limited number of responsible sources and no other type
             of property or services will satisfy the needs of the
             agency;
             (2) the agency’s need for the property or services is of
             such an unusual and compelling urgency that the United
             States would be seriously injured unless the agency is

                                           12
             permitted to limit the number of sources from which it
             solicits bids or proposals . . . .

10 U.S.C. § 2304(c). The agency may not justify a sole-source award by reason of
its own “lack of advance planning.” 10 U.S.C.A. § 2304(f)(4)(A) (West 2010)
(formerly codified at 10 U.S.C. § 2304(f)(5)(A)). CICA also requires that “[t]he
head of an agency using procedures other than competitive procedures to procure
property or services by reason of the application of subsection (c)(2) or (c)(6) shall
request offers from as many potential sources as is practicable under the
circumstances.” 10 U.S.C. § 2304(e).

      The Federal Acquisition Regulation (FAR) has incorporated these principles
in FAR 6.302-1, FAR 6.302-2, and related sections. An agency conducting a
sole-source procurement must support that action by “written justifications and
approvals.” FAR 6.302-1(d)(1); FAR 6.302-2(c)(1). Sole-source procurements are
generally subject to a variety of restrictions designed to foster competition, such as
requirements that agencies conduct market research and give notice to potentially
responsible contractors. See FAR 5.207(c)(15); FAR Pt. 10.

       As in other bid protests, a sole-source procurement decision may be set aside
if: “(1) the sole-source award lacked a rational basis; or (2) the sole-source
procurement procedure involved a violation of a statute, regulation, or procedure.”
Emery Worldwide Airlines, Inc. v. United States, 264 F.3d 1071, 1086 (Fed. Cir.
2001) (citing Impresa, 238 F.3d at 1332). Under the first ground, “[t]he test for
reviewing courts is to determine whether the contracting agency provided a
coherent and reasonable explanation of its exercise of discretion.” Id. (citations
omitted). Under the second ground, the court examines the sole-source
procurement for violations of law or regulation, in the absence of which the
protestor would have had a substantial chance of receiving an award under either a
competitive bidding process (where the sole-source procedure was made irrational
by the violations), or under the sole-source procedure. Id. (citations omitted).

III.   Standing

      Defendant relies on Myers, 275 F.3d at 1370-71, for the proposition that
IDEA must establish that it would have been a qualified bidder for CMAS support
services in a competitive procurement. Def.’s Mot. at 6. This is the correct
standard for standing, but the administrative record does not support the

                                          13
government’s contention that IDEA would not have been a qualified bidder in this
instance. Indeed, the only information in the administrative record that addresses
whether or not IDEA would have been a qualified bidder for CMAS support
services shows that IDEA had substantial CMAS experience and could have
performed a twelve-month bridge contract, or, if the Air Force needed a six-month
extension, an eighteen-month bridge contract. See AR Tab 22.

       The government suggests, and the record indicates, that Harris supported
CMAS with three full-time workers in 2009 and in early 2010. Def.’s Mot. at 7;
AR at 32, 46, 50, 90. Defendant argues that IDEA was too small to field three
workers for CMAS support services. Def.’s Mot. at 8. IDEA proposed, however,
to staff CMAS with one IDEA employee (Mr. Crain), and two subcontractors, just
as Harris had provided one Harris employee, and two subcontractors. See AR at
195-96, 214; Pl.’s Resp. at 9. This case is thus unlike Myers, where the protestor
“presented no evidence that it was qualified to secure the award[] if [it] had been
made the subject of competitive bids.” 275 F.3d at 1371. The court finds that
IDEA was a qualified bidder for a competitive procurement for a bridge contract for
CMAS support services in 2010.12

       The government also argues that IDEA has not shown that it had a substantial
chance of winning a contract for CMAS support services, and has thus not shown
prejudice to establish its standing to bring this suit. Def.’s Mot. at 8. It is true that
the protestor of a sole-source procurement must show that it had a substantial
chance of contract award but for the agency’s decision to limit competition for the
contract. See, e.g., ITAC, 316 F.3d at 1319 (discussing the substantial chance
standard for prejudice and standing); Emery Worldwide, 264 F.3d at 1086 (noting
that the same standard applies in sole-source bid protests). But this standard
requires only that a protestor’s chance of award “must not have been insubstantial.”
ITAC, 316 F.3d at 1319 (citations omitted). Here, IDEA clearly meets this standard,
because its experience with CMAS gave IDEA a substantial chance of contract

       12
         / Defendant appears to argue that the fact that IDEA had not yet won a contract with
the United States prevented IDEA from being a qualified bidder. Def.’s Mot. at 7-8. Nothing in
Myers suggests that first-time bidders on federal contracts lack standing, as a general rule, to
protest sole-source awards.

                                              14
award in a competitive procurement for the bridge contract awarded to Harris.13 See
AR Tab 22; Pl.’s Resp. at 7-10.

        In its reply brief, the government suggests that IDEA’s standing depends
solely on the information before the agency at the time it made its decision to award
a sole-source contract to Harris. Def.’s Reply at 5. This position is incorrect. If, in
a competitive procurement, IDEA had bid on the bridge contract, the agency’s
evaluation of that bid would stand or fall based on the record before the agency at
that time. Here, however, IDEA’s status as a qualified bidder that had a substantial
chance of contract award in a hypothetical competitive procurement may be
established by material before the agency at the time of the sole-source award and
material provided by IDEA during the course of this bid protest. See, e.g., Myers,
275 F.3d at 1371 (affirming this court’s ruling on standing, which was based on
evidence, or the lack of evidence, provided by the protestor during the course of the
litigation). For all of the above-cited reasons, IDEA has standing to bring this suit.

IV.   Mootness

       Defendant argues that this protest is moot and must be dismissed because the
bridge contract has been fully performed, and “no effectual relief is available.”
Def.’s Mot. at 5. This legal position, too, is incorrect. Although plaintiff’s requests
for injunctive relief and declaratory judgments are either abandoned or moot,
IDEA’s request for bid preparation costs is very much a live controversy.
Defendant’s argument to the contrary has no merit.

       Defendant relies on Glenn Def. Marine (Asia), PTE v. United States, 469 F.
App’x 865 (Fed. Cir. 2012), as support for the government’s argument that this bid
protest should be dismissed on mootness grounds. Def.’s Mot. at 5; Def.’s Reply at
3. The court notes that Glenn is a non-precedential opinion and does not bind this
court. More importantly, Glenn is inapposite. In Glenn, the protestor’s appeal was
moot because the agency took corrective action which gave the protestor exactly
what it sought to achieve through the court’s intervention in the procurement
process. See 469 F. App’x at 867 (“Glenn Defense seeks to enjoin a contract for

       13
         / The administrative record contains no review by the Air Force of IDEA’s
qualifications as a bidder or of its chance of receiving an award for CMAS support services.

                                              15
performance of services that it has now been awarded. Thus, . . . there is no actual,
ongoing case or controversy for us to decide.”). Here, IDEA was not awarded the
bridge contract, and its suit has not been addressed by any corrective action so as to
render IDEA’s bid protest moot. Thus, Glenn does not support defendant’s
mootness argument.

       The Federal Circuit has stated that a request for bid preparation and proposal
costs presents a live controversy even when the underlying protest concerned an
awarded contract which, during the course of the protest, has been fully performed.
Pacificorp Capital, Inc. v. United States, 852 F.2d 549, 550 (Fed. Cir. 1988). This
precedent is binding on the court. IDEA’s request for bid preparation costs
prevents this protest from being dismissed as moot.14 The court now turns to the
merits of plaintiff’s protest, and begins with a review of the document which
presents the Air Force’s rationale for the sole-source award to Harris.

V.    The Sole-Source Justification and Approval

       By March 9, 2010, Mr. Michael J. Fedorzak, the Air Force’s CMAS manager,
had signed the Justification and Approval (J&A) for a sole-source award to Harris.
AR at 99. More than a month passed, however, before other approval signatures
were obtained for the J&A on April 16, 2010, the day the Notice to Proceed was
provided to Harris. Id. at 50, 99. Contract award was then delayed another month,
until May 18, 2010, although Harris had already been performing the sole-source
contract during this period. Id. at 101. The J&A was posted on FedBizOpps on
May 21, 2010. Id. at 100-01. The delays in obtaining approvals for the J&A, and
in posting the J&A, are unexplained.15

       The first pages of the J&A are devoted to a description of the CMAS services
to be obtained from Harris. AR at 92-96. The document then turns to a justification

       14
            / IDEA’s request for attorney fees will be discussed infra.
       15
         / The CMAS contract was apparently transferred from one contracting office to another
within the Air Force sometime in 2009 or 2010. See AR at 195, 206, 208; Compl. ¶ 32. It is
possible that this transfer led to inefficiencies in the contracting function. See AR Tabs 5-7.

                                                  16
of the sole-source award. The principal cited authority16 for the sole-source
procurement is the “only one responsible source” authority found in 10 U.S.C. §
2304(c)(1) and FAR 6.302-1(a)(2)(iii). AR at 96. The relevant FAR provision
states that

              services may be deemed to be available only from the
              original source in the case of follow-on contracts for the
              continued provision of highly specialized services when it
              is likely that award to any other source would result in (A)
              substantial duplication of cost to the Government that is
              not expected to be recovered through competition, or (B)
              unacceptable delays in fulfilling the agency’s
              requirements.

FAR 6.302-1(a)(2)(iii). Additional cited authority for the sole-source procurement
to Harris is the “unusual and compelling urgency” authority of FAR 6.302-2(a)(2).
AR at 96. This FAR provision states:

              When the agency’s need for the supplies or services is of
              such an unusual and compelling urgency that the
              Government would be seriously injured unless the agency
              is permitted to limit the number of sources from which it
              solicits bids or proposals, full and open competition need
              not be provided for.

FAR 6.302-2(a)(2).

      The J&A then presents the rationale for a sole-source award for CMAS
services. The Air Force notes the need to avoid “substantial disruption” of CMAS
services. AR at 96. The document asserts that hiring a new CMAS contractor
would “involve a substantial duplication of costs,” require “approximately six to ten
months to achieve Harris’s current level of productivity,” and “cost . . . more than

       16
         / The only authority noted on the summary page on FedBizOpps was “FAR 6.302-1 –
Only one responsible source.” AR at 101. The narrative of the J&A also focuses primarily on
Harris’s qualifications and “the use of only one responsible source authority,” which is provided,
in appropriate circumstances, by FAR 6.302-1. AR at 98. It is possible that the inclusion of
FAR 6.302-2 in the J&A is a mere scrivener’s error.

                                               17
$1,500,000 given current labor rates.” Id. The J&A also states that CMAS
functions “will be severely jeopardized if a new vendor takes over at this point.” Id.

       Under the rubric “Efforts to Obtain Competition,” the Air Force noted that
“no [existing contract] vehicle was found” that could support CMAS. AR at 96. As
for market research, the J&A states that “[m]arket research was not conducted due
to the short time line and the fact that no barriers exist because the services rendered
are highly specialized and unique to the incumbent contractor.” Id. at 97. It is
unclear what the term “barriers” is meant to signify in that sentence. Perhaps the
author of the J&A believed that there were no barriers to using a sole-source
competition because Harris was, in the author’s view, the only responsible source
for CMAS services.

       In a lengthy narrative section, the J&A next praises Harris’s experience and
expertise. The document states that “[t]here are currently no other contractors with
both the technical and professional skills necessary” to support CMAS. AR at 97.
The J&A warns of a “substantial disruption” if a new contractor were to support
CMAS. Id. After describing a number of important CMAS projects, the J&A
asserts that a transition to a new contractor would pose numerous risks, including a
reduction in “system progression,” a “huge delay in program completion,”
“duplication in costs,” “serious and adverse mission consequences,” “possible
stoppage of system applications,” and “serious detrimental impact to the
Air Force’s ability to confidently implement . . . policy changes.” Id. at 98.

      The J&A states that it is “doubtful” that any other contractor could “develop
expertise comparable to that of Harris.” AR at 98. Under the rubric “Interested
Sources,” the J&A reports “NONE.” Id. The document also notes that Harris
possessed a General Services Administration Federal Supply Schedule, against
which a delivery order for the bridge contract could be written.17 Id. The J&A
therefore concludes that “a demonstration is presented that the current contractor’s
unique qualifications and the nature of this acquisition require[] the use of only one
responsible source authority and that is Harris.” Id. The J&A contains no
discussion, however, of the advance planning, or lack thereof, for a procurement

       17
         / There is no evidence in the administrative record that the bridge contract was indeed
placed against a GSA Supply Schedule. Compare AR at 1 with id. at 71.

                                               18
that would have permitted full and open competition for the award of a CMAS
contract in April 2010.

VI.   Whether the Air Force’s Sole-Source Award to Harris was Justified

       Plaintiff asserts that the sole-source award to Harris was improper, arbitrary
and capricious, and contrary to law. Compl. ¶¶ 5, 76-77. One specific violation of
regulation noted by plaintiff is the failure to publish a timely notice of the proposed
sole-source award to Harris. Id. ¶ 35. The more general violation of law alleged by
plaintiff is that the Air Force ignored its responsibility to foster fair and open
competition for government contracts. Id. ¶ 70. In support of this contention,
plaintiff asserts that the Air Force improperly ignored IDEA’s repeatedly expressed
interest in competing for the CMAS contract requirement. Pl.’s Mot. ¶ 5.

       Plaintiff notes that the contract file contains concessions by the contract
specialist that violations of procurement regulations occurred. Pl.’s Mot. ¶ 8.
Defendant concedes that errors were made in the sole-source award to Harris, but
dismisses them as “technical” or “minor” errors. Def.’s Mot. at 14, 19. Plaintiff
argues, however, that by excluding IDEA from any competition for the CMAS
bridge contract, and by only soliciting a bid from Harris, the Air Force’s sole-source
award was not in accordance with law. Pl.’s Resp. at 14. Plaintiff also notes,
correctly, that there is no review of IDEA’s qualifications or responsibility in the
administrative record; thus, the agency’s failure to solicit a bid from IDEA is
entirely unexplained in the J&A or in any other contemporaneous documents that
were before the agency at the time it made its sole-source award. Id. at 8. Finally,
plaintiff asserts that the Air Force violated procurement law when it failed to
conduct a proper search for responsible sources to perform the CMAS contract
requirement. Id. at 12.

       Although plaintiff’s protest is less than robust in citations to specific FAR
provisions or caselaw, the court agrees that this procurement was fundamentally
flawed. The sole-source award to Harris was arbitrary and capricious, and included
numerous violations of procurement regulations which were significant. The court
notes that sole-source procurements were specifically addressed by CICA and that
agencies must operate within the restrictions placed upon them by Congress:

             Congress establishes the rules for federal procurement and
             federal agencies have only the discretion that Congress

                                          19
              allows them. In the CICA, Congress expressed concern
              that federal agencies had misused the authority Congress
              had granted them and too often resorted to sole source
              contracts. To control this practice, Congress mandated
              that unless a statutory exception applies,
              federal agencies must purchase products and services
              based upon “full and open competition through the use of
              competitive procedures.”

ATA Def. Indus., Inc. v. United States, 38 Fed. Cl. 489, 504 (1997) (ATA Defense)
(quoting 10 U.S.C. § 2304(a)(1)(A)). The court turns first to the issue of advance
planning by the Air Force for a CMAS procurement.

      A.      Lack of Advance Planning

        CICA provides that sole-source procurements may not be used when the
circumstances justifying the award were due to the agency’s own lack of advance
planning. 10 U.S.C.A. § 2304(f)(4)(A); FAR 6.301(c)(1); WorldWide Language
Res., Inc., B-296993, 2005 CPD ¶ 206, 2005 WL 3143870, at *9 (Comp. Gen. Nov.
14, 2005). To the extent that the Air Force justifies its sole-source award to Harris
on “the short time line” available to properly research responsible sources for the
CMAS contract, AR at 97, this justification violates CICA. The time-frame for the
award of this bridge contract was, on the record before the court, entirely the result
of a lack of advance planning on the part of the Air Force.

       As the court noted earlier in this opinion, the Air Force could not have been
unaware of the expiring five-year contract with Harris well in advance of 2009 and
2010. Further, given the generous time-frame available for procurement planning
here, there have been no representations made by the government that any
impediments precluded advance planning. There is no evidence in the record of any
efforts by the Air Force to conduct adequate market research, or to plan and prepare
for a competitive procurement, before Harris’s old contract expired on March 31,
2010.18 Mr. Crain also persistently reminded Air Force personnel of their

       18
          / The court notes that this is not a bid protest where the administrative record was
hastily filed pursuant to an expedited litigation schedule. The administrative record was filed
over a year after the suit was filed, and almost three months after the amended complaint was
                                                                                          continue...

                                                20
obligation to foster full and open competition for the CMAS program, beginning in
February 2009. This court’s rules indicate that procurement planning documents
should be included in the administrative record, see, e.g., RCFC App. C ¶ 22(b), but
here there are none which evidence an attempt to conduct a timely, competitive
procurement.19 The court concludes that the sole-source contract awarded to Harris
violates 10 U.S.C.A. § 2304(f)(4)(A), because of the lack of advance planning on
the part of the Air Force.

       Much of the sole-source justification provided by the Air Force relies on the
unacceptably long transition time that would have been required before a new
contractor could provide CMAS support services. See AR at 96 (estimating that
approximately six to ten months would be necessary for a transition to a new
contractor), 98 (noting the “lengthy learning curve” that a new CMAS contractor
would face ), 98 (estimating that “upwards of ten months” would be necessary for a
transition to a new contractor). Based on the record before the court, this problem,
too, cannot be attributed to anything but the Air Force’s lack of advance planning.
Failure to account for transition periods between an incumbent contractor and a new
contractor is yet another form of lack of advance planning. See, e.g.,
Techno-Sciences, Inc., B-257686, 94-2 CPD ¶ 164, 1994 WL 606131, at *5 (Comp.
Gen. Oct. 31, 1994) (citation omitted).

     For all of these reasons, the court finds that the sole-source award violates
CICA because it is based on the agency’s lack of advance planning.20

      18
        / ...continue
filed. The Air Force had ample time to assemble a complete administrative record to support its
sole-source award to Harris.
       19
         / Indeed, the only planning documents in the record show that the Air Force took steps
to prepare for a sole-source award, not a competitive award. See AR at 99 (showing that the
J&A for the sole-source award was prepared by March 9, 2010); 34 (showing that a draft bridge
contract solicitation was prepared by April 15, 2010); 51 (showing that the Air Force contacted
Harris on April 15, 2010 to solicit a bid for the sole-source award); 50 (showing that Harris was
given a Notice to Proceed on April 16, 2010 in advance of the issuance of the sole-source
contract).
       20
         / Although plaintiff did not raise this issue as a separate bid protest ground, Mr. Crain
noted the J&A’s improper reliance on a “‘short timeline’” in his first email to the Air Force
complaining about the sole-source award. AR at 211.

                                                21
      B.      Arbitrary and Capricious Reasoning

       According to the J&A, the agency determined that Harris was the only
responsible source for CMAS support services. AR at 96. However, the same
document concedes that no market research was performed. Id. at 97. Thus, the
agency’s determination that Harris was the only contractor that could provide
CMAS support services appears to be founded on: (1) the fact that the Air Force
examined other existing contract vehicles to see if CMAS could be incorporated
into those existing contracts; and (2) the fact that CMAS support services are
“highly specialized and unique to” Harris. Id. at 96-97. There is no indication,
however, that the Air Force engaged in a meaningful consideration of the
capabilities of other potential sources, before drafting the J&A, to support its
conclusion that CMAS support services are unique.21 Thus, the Air Force’s
determination that Harris was the one responsible source for CMAS support
services was unreasonable. See, e.g., WorldWide Language, 2005 WL 3143870, at
*12 (finding “a critical error” in a sole-source award where “firms other than [the
incumbent] and their capabilities were simply not meaningfully considered”).

      The court also questions, as did Mr. Crain in his first post-J&A email to the
Air Force, AR at 211, the factual presumptions supporting the sole-source award to
Harris. The J&A states that “the Government is confident that the proposed number
of hours, labor rates, and labor categories will be comparable and reasonable [as
they have been in the past],” apparently because Harris would keep the same
personnel and Harris’s prices for the old contract had been determined to be fair and
reasonable in 2009.22 AR at 97. The only figures in the administrative record
regarding the last option year of Harris’s old contract show that the annual cost of
the CMAS contract from October 1, 2008 through September 30, 2009 was
$403,338.40. AR at 16. In contrast, the cost of a six to ten month transition to a

       21
         / The contract specialist also failed to complete adequate market research, as evidenced
by her memorandum dated May 12, 2010. AR at 70. According to plaintiff, even the minimal
research performed by the contract specialist, or a simple check of the CMAS contract file,
would have produced information regarding IDEA’s experience with CMAS. Pl.’s Mot. ¶ 8.
       22
         / At least one of Harris’s prices for the sole-source contract was not comparable to the
old contract. The sole-source contract contained an expansive increase in the amount budgeted
for contractor travel. See supra.

                                               22
new contractor was estimated in the J&A to be $1,500,000.23 Id. at 96. This figure
is unexplained, other than an assertion that it is based on “current labor rates.” Id.
There is no credible explanation in the record for this estimate, which triples the
annual cost of the contract, to explain a transition period of approximately six to ten
months. Based on the facts in the record, the agency’s reliance on its calculations
as to the “substantial duplication of costs” of the transition to a new contractor is
arbitrary and capricious.24

       C.      Violations of Procurement Regulations

               1.      Overview

       The violations of procurement regulations in the sole-source award to Harris
are numerous, troubling and prejudicial to IDEA. These are not mere technical
errors. Although there is no indication that the Air Force conducted this
procurement in bad faith, the record suggests that compliance with regulatory
mandates was needlessly sacrificed so that a contract vehicle could be put in place
with a minimum amount of effort. The cumulative effect of these regulatory
violations was to frustrate full and open competition for the CMAS support services
requirement.

               2.      Reliance on FAR 6.302-1 and FAR 6.302-2

      The two types of authority for sole-source procurements at issue in this protest
are “only one responsible source” authority, FAR 6.302-1, and “unusual and
compelling urgency” authority, FAR 6.302-2. Although the FedBizOpps notice
confirmation identifies only FAR 6.302-1 as authority, AR at 101, the text of the
J&A relies on both FAR 6.302-1 and FAR 6.302-2 for authority, AR at 96. The

        23
          / The court notes that it is not unusual for an incoming contractor to hire some or all of
 the incumbent contractor’s experienced staff – in such a scenario transition periods and costs can
 be greatly reduced.
        24
           / The contract specialist’s price reasonableness determination, conducted after the J&A
 was approved, was also less than persuasive. See supra. Even if FAR 13.106-3(a)(2), which
 governs price reasonableness determinations when only one bid has been received, was not
 violated here, the court finds that the J&A’s conclusion that the price of Harris’s bridge contract
 was “fair and reasonable,” AR at 97, is significantly undermined by inaccurate assumptions and
 illogical reasoning.

                                                23
court notes that reliance on both of these provisions as authority for a sole-source
procurement J&A is extremely rare, at least in procurements protested to the GAO or
this court. In fact, the court is not aware of another J&A which has attempted to rely
on both of these statutory authorities for the same sole-source award.25

       The simple reason that this is such a rare circumstance is that the FAR forbids
reliance on FAR 6.302-1 when FAR 6.302-2 is applicable. See FAR 6.302-1(b)
(“This authority . . . shall not be used when any of the other circumstances [in FAR
sections 6.302-2, 6.302-3, 6.302-4, 6.302-5, 6.302-6] is applicable.”); ATA Defense,
38 Fed. Cl. at 497-98 (noting that a contracting officer may not justify a sole-source
award under FAR 6.302-1 if FAR 6.302-2 also applies). In other words, if a
contracting officer is faced with a situation which can be addressed by applying the
“unusual and compelling urgency” provisions of FAR 6.302-2, he or she may not
rely on the “only one responsible source” provisions of FAR 6.302-1 to justify a
sole-source award. One logical reason for this prohibition is that under FAR 6.302-
2, the government is permitted in appropriate circumstances to “limit [but not
automatically reduce to one] the number of sources from which it solicits bids or
proposals.” FAR 6.302-2(a)(2); see also FAR 6.302-2(c)(2) (“This statutory
authority requires that agencies shall request offers from as many potential sources
as is practicable under the circumstances.”). Under FAR 6.302-1, however, the
government is permitted in appropriate circumstances to solicit an offer from one
source only. See FAR 6.302-1(b)(1). In essence, the prohibition in FAR 6.302-1(b)
forces the agency to solicit offers from as many sources as is practicable, in
situations of unusual and compelling urgency, before resorting to soliciting offers
from only a single source, in circumstances which may also present unusual and
compelling urgency.

        25
          / The rarity of this error would tend to support an inference that the inclusion of FAR
 6.302-2 in the J&A was a scrivener’s error. See supra note 16. The court here reviews the
 record that was before the agency at the time of the sole-source award, to determine whether the
 agency’s rationale for its award decision was reasonable and consistent with procurement
 regulations. To this end, the court has examined the J&A under any and all of these scenarios:
 (1) the award relied upon the authority of FAR 6.302-1; (2) the award relied upon the authority
 of FAR 6.302-2; and (3) the award relied upon the authority of both FAR 6.302-1 and FAR
 6.302-2. The award was not reasonable under any of these scenarios; the award also violates
 procurement regulations under each of these scenarios.

                                               24
       The court concludes that the Air Force’s apparent attempt to rely on both FAR
6.302-1 and FAR 6.302-2 for the sole-source award to Harris violates FAR
6.302-1(b). Such an approach shows a disregard for the regulatory framework
governing sole-source awards, and also demonstrates a disregard for one of the goals
of CICA, which is to obtain as much competition as is practicable under the
circumstances. The violation of FAR 6.302-1(b) would be less serious if the Air
Force had strictly observed the procedural requirements of FAR 6.302-1, and had
reasonably ascertained that only Harris could provide CMAS support services. The
record shows, however, that neither the letter nor the spirit of FAR 6.302-1 was
respected in the award of the sole-source contract to Harris. Furthermore, the Air
Force similarly failed to respect the safeguards in FAR 6.302-2 which ensure that the
“unusual and compelling urgency” justification for sole-source awards is not abused.
The violation in the J&A of FAR 6.302-1(b), if not a scrivener’s error, was
significant.

             3.     No Market Research, as Required by FAR Part 10

       If, as it appears, the Air Force’s primary justification for the sole-source award
was its determination that Harris was the one responsible source for CMAS support
services, such a determination, to be rational, required adequate market research. As
discussed supra, the Air Force did not conduct any significant market research. As
the contract specialist conceded, the lack of market research to support this sole-
source procurement violates FAR Part 10. AR at 70.

       The specific provisions in FAR Part 10 that have been violated here, in the
court’s view, include FAR 10.001(a)(2)(ii), FAR 10.001(3)(i), and FAR 10.002(b).
These provisions require market research if the contract is valued to exceed a
threshold amount, require market research that identifies potential sources for the
contract requirement, and require market research into the availability of commercial
items. The record before the court does not show that the Air Force satisfied the
market research requirements of FAR Part 10. The failure to conduct adequate
market research also implicates FAR 6.302-1(b)(1), which requires a “reasonable
basis” for the determination that only one responsible source exists to fulfill a
contract requirement. See, e.g., WorldWide Language, 2005 WL 3143870, at *12
(sustaining a protest of a sole-source award justified by the authority of FAR 6.302-1
because “firms other than [the incumbent] and their capabilities were simply not
meaningfully considered”). The violation of FAR Part 10 in this procurement was a
significant and serious violation of procurement regulations.

                                           25
             4.    No Contract Synopsis Posted, as Required by FAR
                   5.207(c)(15)(ii) and FAR 6.302-1(d)(2)

       As a general rule, a procuring agency must provide notice of upcoming
contract actions. See FAR 5.201(c) (“The primary purposes of the notice are to
improve small business access to acquisition information and enhance competition
by identifying contracting and subcontracting opportunities.”). These contract
action synopses are required to include specified content. FAR 5.207. As pertinent
here, “[w]hen using the sole source authority at 6.302-1, insert a statement that all
responsible sources may submit a capability statement, proposal, or quotation, which
shall be considered by the agency.” FAR 5.207(c)(15)(ii) (now found at 48 C.F.R. §
5.207(c)(16)(ii)). The requirement for this statement in a posted synopsis is also
found in FAR 6.302-1, which contains the additional requirement that “any bids,
proposals, quotations, or capability statements [received in response to the synopsis]
must have been considered” by the agency. FAR 6.302-1(d)(2).

       Here, there was no synopsis posted prior to contract award; no statement
encouraging potential sources to submit proposals; and, necessarily, no
consideration by the Air Force of information received in response to such a notice.
The failure to post a proper synopsis on FedBizOpps was a significant departure
from regulatory requirements, and further weakens the rationality of the agency’s
determination that only Harris could have performed the bridge contract for CMAS
support services. See, e.g., M.D. Thompson Consulting, LLC, B-297616, 2006 CPD
¶ 41, 2006 WL 463154, at *3 (Comp. Gen. Feb. 14, 2006) (stating that “a synopsis
must provide prospective alternative sources a meaningful opportunity to
demonstrate their ability to provide what the agency seeks to purchase”) (citation
omitted); see also Barnes Aerospace Grp., B-298864, 2006 CPD ¶ 204, 2006 WL
3849071, at *6 (Comp. Gen. Dec. 26, 2006) (“We think agencies undercut their
credibility when they prepare and execute sole-source J & As on the basis that there
is only one responsible source available, before the time they have received
expressions of interest and capability from potential offerors. The entire purpose of
issuing notices seeking expressions of interest and capability is to avoid the need for
such sole-source procurements, if possible.”). The sole-source award to Harris was
not in accordance with FAR 5.207(c)(15)(ii) or FAR 6.302-1(d)(2) and was
improper for this reason.

                                          26
             5.    No Explanation in the J&A as to the Failure to Post a
                   Synopsis, and No Citation to Authority Justifying Such a
                   Failure, as Required by FAR 6.303-2(a)(6)

      There are exceptions to the requirement for the posting of a contract action
synopsis, and these exceptions are delineated in FAR 5.202. One such exception
permits an agency to refrain from posting a contract action synopsis for a sole-source
award justified under FAR 6.302-2 when certain conditions are met:

             The contracting officer need not submit the notice required
             by [FAR] 5.201 when . . . [t]he proposed contract action is
             made under the conditions described in 6.302-2 . . . and the
             Government would be seriously injured if the agency
             complies with the time periods specified [for the posting of
             contract action synopses] in [FAR] 5.203.

FAR 5.202. Thus, a sole-source award justified under FAR 6.302-2 may, in
appropriate circumstances, be exempt from the synopsis requirements set forth in
FAR Subpart 5.2.

       However, the above-mentioned exception in FAR 5.202 was not invoked in
the J&A for this sole-source procurement; indeed, the J&A is silent as to the Air
Force’s failure to post a synopsis before contract award. The J&A thus fails to
conform to FAR 6.303-2, which requires that each J&A include “[a] description of
efforts made to ensure that offers are solicited from as many potential sources as is
practicable, including whether a notice was or will be publicized as required by
subpart 5.2 and, if not, which exception under 5.202 applies.” FAR 6.303-2(a)(6)
(now found at 48 C.F.R. § 6.303-2(b)(6)). This is not a mere technical error - the
officials approving the J&A should have been made aware of the Air Force’s failure
to synopsize the contract action (and the ramifications that failure might have had on
the rationality of the sole-source award); in the absence of this vital information,
their approval signatures do not carry the same weight. See United States Marshals
Serv., B-224277, 87-1 CPD ¶ 430, 1987 WL 102234, at *1 (Comp. Gen. Apr. 22,
1987) (finding a sole-source award improper because the agency’s J&A did not
contain a statement noting and explaining the agency’s failure to post a synopsis
prior to award). For this reason, the Air Force’s sole-source award to Harris violated
FAR 6.303-2(a)(6) and was improper.

                                          27
             6.     No Mention of IDEA as an Interested Source, as Required by
                    FAR 6.303-2(a)(10)

        Another minimum requirement of a sole-source J&A is a listing of contractors
that have expressed an interest in the contract requirement. This requirement is set
forth in FAR 6.303-2, which states in relevant part: “As a minimum, each
justification shall include . . . [a] listing of the sources, if any, that expressed, in
writing, an interest in the acquisition.” FAR 6.303-2(a)(10) (now found at 48 C.F.R.
§ 6.303-2(b)(10)). This regulation, too, was violated in the sole-source award to
Harris.

       Here, it is undisputed that IDEA repeatedly expressed, in writing, an interest
in the CMAS procurement, in emails sent February 9, 2009, March 24, 2009, April
17, 2009, and December 11, 2009. These expressions of interest were received
despite the agency’s failure to post a synopsis of the upcoming sole-source award to
Harris. In the circumstances of this procurement, where Mr. Crain and IDEA had
extensive CMAS experience and contacts with officials responsible for CMAS, these
written expressions of interest by IDEA should have earned IDEA an “Interested
Source” listing in the J&A, but did not.

       If, indeed, IDEA’s interest in the CMAS contract requirement had been noted
in the J&A, it is likely that a more thoughtful analysis of the agency’s “only one
responsible source” determination would have been conducted by the approving
authorities. As the record stands, however, there is no useful comparison of the
qualifications of IDEA and Harris in the record. The court finds that the violation of
FAR 6.303-2(a)(10) was significant.

             7.     Failure to Solicit Offers from As Many Sources As
                    Practicable, as Required by FAR 6.302-2(c)(2)

       Finally, even if this sole-source procurement had been justified only under the
“unusual and compelling urgency” circumstances described in FAR 6.302-2, the Air
Force did not make the required effort to solicit offers from as many sources as
practicable. FAR 6.302-2(c)(2). The GAO has repeatedly sustained protests where
an agency has made only minimal efforts to expand its consideration of potential
sources beyond an incumbent contractor. The following passage in WorldWide
Language describes a flawed procurement not unlike the sole-source procurement in
this case:

                                           28
            Moreover, the actions associated with the J & A were
            inconsistent with the requirements of the “unusual and
            compelling urgency” justification ultimately relied upon by
            the agency as the basis for the sole-source award to [the
            awardee]. When relying on the urgency justification, as
            noted above, an agency is required to obtain competition to
            the maximum extent practicable. However, as a
            consequence of the agency’s focus on the capabilities of
            [the awardee] to the exclusion of all others, the agency
            failed to take any steps to obtain any competition for the
            expanded . . . requirement. For example, in testimony
            before our Office regarding the consideration of other
            contractors, the Air Force indicated that due to the short
            time frame to fulfill the requirement, transition issues, and
            because [the awardee] was “performing admirably [on an
            existing contract],” the Air Force determined that [the
            awardee] “was uniquely qualified to be the source on this
            follow-on.” The record shows that the expanded . . .
            requirement was formally approved by the Under Secretary
            of Defense on May 2, 2005 and [the awardee’s]
            sole-source contract was ultimately awarded in late July –
            but during that entire period no effort was apparently made
            to identify other firms, consider their capabilities or
            provide for any degree of competition, even on a limited
            basis. In addition, while it may be the case that [the
            awardee’s] customers in Iraq were pleased with [the
            awardee’s] performance, their satisfaction did not provide
            a basis for disregarding the requirement to seek
            competition to the maximum extent practicable. As a
            consequence, we sustain the protesters’ challenge to the
            second sole-source award to [the awardee].

WorldWide Language, 2005 WL 3143870, at *12 (citations and footnotes omitted).

      In this case, the Air Force neglected to look into its own contract files to
discover IDEA, a potential competitor to Harris, as a source for CMAS services;
neglected to post a synopsis which might have produced expressions of interest from
competitors to Harris; and performed only the most cursory searches for contractors

                                         29
capable of fulfilling the CMAS bridge contract. As in WorldWide Language, the Air
Force failed to solicit offers from as many sources as was practicable under the
circumstances. This is a clear violation of FAR 6.302-2(c)(2). At a minimum, the
agency could have solicited an offer from IDEA. See, e.g., Bausch & Lomb, Inc., B-
298444, 2006 CPD ¶ 135, 2006 WL 2711794, at *2 (Comp. Gen. Sept. 21, 2006)
(sustaining a protest because “the agency has not reasonably demonstrated why it
could not have opened the requirement up to an expedited limited competition
among those firms that had expressed interest in the acquisition”).

       Although the government, during the course of this protest, has suggested that
IDEA was not a qualified, responsible source for CMAS support services, the record
is devoid of any assessment of IDEA’s qualifications by the Air Force. The glowing
description of Harris’s capabilities in the J&A permits the inference that the agency
considered Harris to be superior to any potential competitor. Superiority, however,
is not adequate justification for a sole-source award. See, e.g., Savantage Fin.
Servs., Inc. v. United States, 81 Fed. Cl. 300, 308 (2008) (citing Aero Corp. v. Dep’t
of the Navy, 540 F. Supp. 180, 208 (D.D.C. 1982)). Superiority, instead, permits an
agency to award a contract after the evaluation of competing proposals. Id. (citation
omitted). On the record before the court, there is no reasonable explanation why the
Air Force did not solicit a proposal from IDEA.

VII. Prejudice to IDEA

       Prejudice, in the context of a bid protest of a sole-source award where
violations of procurement law have occurred, may be shown in one of two ways:

             A disappointed party can establish prejudice either by
             showing: (1) proceeding without the violation would have
             made the procurement official’s decision to make a
             sole-source award rather than to conduct a competitive
             bidding process irrational, and in a competitive bidding
             process, the complaining party would have a substantial
             chance of receiving the award; or (2) proceeding without
             the violation, the complaining party would have a
             substantial chance of receiving the sole-source award.

Emery Worldwide, 264 F.3d at 1086 (citations omitted). Plaintiff largely focuses on
the first type of prejudice, i.e., that IDEA would have had a substantial chance of

                                          30
winning the CMAS contract in 2010 if a CMAS contract had been the subject of full
and open competition. Pl.’s Reply at 10. Defendant asserts that IDEA failed to
establish prejudicial error, Def.’s Reply at 8, but the court disagrees.

        As discussed in this opinion, the decision to award a sole-source contract to
Harris in 2010 involved a lack of advance planning, irrational reasoning, and
numerous violations of procurement law and regulations. These errors render the
award to Harris irrational. Emery Worldwide, 264 F.3d at 1086. IDEA, according to
the record before the court, given its experience with CMAS and its ability to staff
CMAS support services with experienced subcontractors, had a substantial chance of
winning a competition for a CMAS contract. Plaintiff has shown prejudice of the
first type. Id.

       The record also supports the existence of prejudice of the second type. In
February and March of 2010, as the agency contemplated the scheduled termination
of Harris’s CMAS contract on March 31, 2010, the Air Force could have conducted
a limited competition for a bridge contract to maintain CMAS services, perhaps in
accordance with FAR 6.302-1(b)(1)(ii) or FAR 6.302-2(c)(2). In this scenario,
IDEA, afforded the opportunity to respond to the required notices, would have had a
substantial chance of winning the CMAS sole-source bridge contract. Thus, the
record before the court establishes prejudice of the second type as well. Emery
Worldwide, 264 F.3d at 1086. Because IDEA has established prejudice, IDEA is
entitled to bid preparation costs, if these costs are justified under the circumstances
and substantiated.26

VIII. Other Protest Grounds

       Because plaintiff has succeeded in its challenge to the sole-source award to
Harris (Count I of the complaint), and in establishing prejudice from that flawed
procurement decision, the court need not discuss plaintiff’s other contentions of
error in great detail. The court notes that defendant moves to dismiss plaintiff’s
other contentions of error, found in Counts II-IV of the complaint, for lack of
jurisdiction. Def.’s Mot. at 9-10. Defendant also moves to dismiss Count IV for

        26
         / Plaintiff has conceded that no effective injunctive relief is available at this point in
 time. Compl. ¶ 72; Pl.’s Resp. at 5-6.

                                                 31
failure to state a claim upon which relief may be granted, under RCFC 12(b)(6). Id.
at 10.

         Plaintiff has not offered any significant rebuttal to defendant’s arguments for
dismissal of Counts II-IV of the complaint, and instead asks that Counts II-IV be
dismissed without prejudice, if they must indeed be dismissed. Pl.’s Resp. at 11.
Plaintiff states that its request for dismissal without prejudice would permit “IDEA
. . . to refile those counts in a federal district court with wider scope in its
jurisdiction.” Id. Defendant has stated that it would “request an opportunity to
respond” to a formal request for dismissal without prejudice of Counts II-IV. Def.’s
Reply at 7 n.4.

       In these circumstances, where plaintiff has not met its burden to show
jurisdiction over Counts II-IV of the complaint, dismissal is warranted. In this court,
dismissal for lack of jurisdiction is typically without prejudice. IDEA thus will
retain its right to file its claims elsewhere, or even refile these claims in this court; in
the court’s view, however, such filings would be futile. Because, in the court’s
estimation, further litigation of these claims has no apparent prospect for the award
of relief, monetary or otherwise, the court will briefly discuss Counts II-IV of the
complaint here.

      A.     Count II

       Count II of the complaint suggests that the Air Force violated procurement
regulations when it ignored IDEA’s agency-level protest. Plaintiff has alleged
jurisdiction only under § 1491(a) for Count II. Compl. ¶¶ 15, 26. The court agrees
with defendant, Def.’s Mot. at 9, that jurisdiction under § 1491(a) does not lie for
Count II.

       The court notes, however, that § 1491(b) confers a wide grant of jurisdiction
to this court over “any alleged violation of statute or regulation in connection with a
procurement or a proposed procurement.” 28 U.S.C. § 1491(b). If Count II were
refiled in this court, with jurisdiction alleged under § 1491(b), it might survive
defendant’s jurisdictional challenge. See ES-KO, Inc. v. United States, 44 Fed. Cl.
429, 431-32 (1999) (asserting jurisdiction under § 1491(b) over an alleged violation
of a procurement regulation in an agency’s response to an agency-level protest).
However, it is extremely doubtful that the claim asserted in Count II would succeed.

                                            32
       This court may not substitute its judgment for that of an agency, as long as the
agency’s application of the relevant regulations is reasonable. Honeywell, 870 F.2d
at 648. Although Mr. Crain’s May 2010 emails to the Air Force might have been
interpreted as timely agency-level protests, they also could have been interpreted as
attempts to achieve “open and frank discussions” under FAR 33.103(b). Under this
reasonable application of the regulation, IDEA did not file a timely agency-level
protest in May 2010, and no violation of procurement regulations occurred when the
Air Force failed to respond to an untimely agency-level protest filed on July 9, 2010.
Count II, in the court’s view, would not succeed on the merits.

      B.     Count III

        In Count III of the complaint, plaintiff challenges the litigation conduct of the
Air Force during IDEA’s GAO protest. Plaintiff has alleged jurisdiction only under
§ 1491(a) for Count III. Compl. ¶¶ 15, 26. The court agrees with defendant, Def.’s
Mot. at 9, that jurisdiction under § 1491(a) does not lie for Count III. Even if Count
III were refiled in this court alleging jurisdiction under § 1491(b), jurisdiction is, at
best, doubtful. Furthermore, even if IDEA could overcome a jurisdictional
challenge from defendant, the court sees no violation of procurement laws or
regulations in the litigation conduct of the Air Force. The claim set forth in Count
III, too, would, in all likelihood, fail on the merits.

      C.     Count IV

        In Count IV of the complaint, plaintiff suggests that the six-month extension
of Harris’s bridge contract was improper. Plaintiff has alleged jurisdiction only
under § 1491(a) for Count IV. Compl. ¶ 26. Jurisdiction under § 1491(a) does not
lie for Count IV.

       If Count IV were refiled in this court, with jurisdiction alleged under
§ 1491(b), Count IV might survive a jurisdictional challenge by defendant. See
Sys. Application & Techs., Inc. v. United States, 691 F.3d 1374, 1381 (Fed. Cir.
2012) (stating that “a narrow application of section 1491(b)(1) does not comport
with the statute’s broad grant of jurisdiction over objections to the procurement
process,” and noting that the procurement process starts with the determination of a
need and ends with contract closeout) (citations omitted). But even if jurisdiction
for Count IV lies under § 1491(b), this claim still, in all likelihood, would not
succeed. Plaintiff’s arguments are not persuasive as to an improper contract

                                           33
extension, because the bridge contract included within its terms an option for a six-
month extension of contract services. AR at 82. In other words, Count IV appears
to fail to state a claim upon which relief can be granted, and would be subject to
dismissal pursuant to RCFC 12(b)(6). See Def.’s Mot. at 10.

      D.       Futility

       The court is unaware of any other court which would provide IDEA relief for
the claims expressed in Counts II-IV of the complaint. Dismissal without prejudice
is thus of little apparent benefit to IDEA. Refiling these claims in this court would
appear to be futile, and filing these claims in another court would also appear to be
futile. Although the court cannot and does not reach the merits of these claims,
plaintiff may wish to reconsider the advisability of investing further resources in the
advancement of the claims stated in Counts II-IV of the complaint.

IX.   Relief

       Plaintiff has requested bid preparation costs, as well as attorney fees.27
Compl. ¶ 81(E)-(F). Defendant argues that absent an invitation to bid, bid
preparation costs are not available to a protestor. Def.’s Mot. at 20. The court
reserves the question of whether a prevailing plaintiff in IDEA’s circumstances may
recover bid preparation costs, and whether IDEA can substantiate its bid preparation
costs, for additional briefing. As for attorney fees, defendant argues that “IDEA has
not advanced any . . . theory under which it is entitled to recover these costs.” Id. at
11. The court will not address the attorney fees issue unless IDEA advances an
appropriate theory for an award of attorney fees, at the appropriate time.

       Finally, the court notes that IDEA has requested a declaratory judgment that
the sole-source award to Harris was “erroneous, unsupported by fact, and contrary to
law.” Compl. ¶ 81(A). Such a declaratory judgment, when a contract has been fully
performed, is a purely academic exercise, and is not proper. See, e.g.,
LABAT-Anderson, Inc. v. United States, 65 Fed. Cl. 570, 576 (2005) (holding that
when “a declaratory judgement . . . would have no practical effect on the parties,”

        27
           / In the same paragraph as plaintiff’s request for bid preparation costs, IDEA requests
 protest costs for proceedings before the Air Force and before the GAO. The court is unaware of
 any authority which would allow IDEA to recover such costs in this suit, and plaintiff has failed
 to cite the court to any such authority.

                                               34
the court could not issue such a judgment (citing PGBA, LLC v. United States, 389
F.3d 1219, 1228 (Fed. Cir. 2004))). The court must not issue a declaratory judgment
in the circumstances presented here, because a declaratory judgment would have no
practical effect on either the Air Force or IDEA.

                                   CONCLUSION

       IDEA has prevailed on the merits of its bid protest. Although bid preparation
costs are normally available to a prevailing protestor, defendant challenges such an
award in the particular circumstances of this case. The court encourages the parties
to resolve the bid preparation costs issue amicably, preferably by stipulation as to an
amount due plaintiff. If such a resolution is not achieved, plaintiff must file a
motion and accompanying brief in support of IDEA’s request for bid preparation
costs. The court also encourages the parties to explore and address the issue of
attorney fees in advance of any necessity to litigate that issue, as well.

      Accordingly, it is hereby ORDERED that

      (1)    Plaintiff’s Motion for Judgment on the Administrative Record, filed
             July 25, 2012, is GRANTED in part, as to Count I of the complaint,
             and DENIED in part, as to Counts II, III and IV of the complaint;

      (2)    Defendant’s Motion to Dismiss, Or, in the Alternative, Cross-Motion
             for Judgment upon the Administrative Record, filed August 24, 2012, is
             DENIED in part, as to Count I of the complaint, and GRANTED in
             part, as to Counts II, III and IV of the complaint;

      (3)    The Clerk’s Office is directed to DISMISS Counts II, III and IV of the
             complaint without prejudice, for lack of jurisdiction;

      (4)    The parties shall CONFER and attempt a resolution of plaintiff’s
             requests for bid preparation costs and attorney fees; and,

      (5)    Defendant shall FILE a Notice as to the results of their negotiation by
             March 1, 2013.

                                          35
     /s/Lynn J. Bush
     LYNN J. BUSH
     Judge

36