Court Opinion

ID: 7993238
Source: CourtListenerOpinion
Date Created: 2022-09-09 01:33:43.731594+00
Date Added: 2024-06-11T16:35:27.049215
License: Public Domain

Smith, C. J.,
delivered the opinion of the court.
This is a suit in equity instituted by appellee to recover from appellant an alleged balance due him by appellant for material and labor used and expended by appellee in building a house for appellant. Appellant made his answer a cross-bill and sought to recover from appellee damages alleged to have been sustained by him because of appellee’s failure to build the house according to his contract so to do.
The cause was submitted to a master, who heard the evidence and reported, in substance:
That “some time in February, 1914, complainant De Long and defendant Jerry Robinson entered into *285an oral contract whereby said De Long was to furnish material and labor for and to build for said defendant a residence house with the residence of one Mrs. Webb as a model, with certain changes, and for which Robinson was to pay De Long the sum of three- thousand four hundred and thirty-two- dollar is; ’ ’ that De Long commenced the erection of the house, and as the work progressed Robinson made certain changes in the plan thereof, which' De Long executed, and for which Robinson should pay him the sum of seven hundred and forty-five dollars; “that some time in August, 1914, said De Long practically abandoned work on said house, because said Robinson had ceased to advance money for the purchase of material and for the pay: ment of labor for the construction of same; and that said Robinson took possession of said house, moved thereinto and appropriated it to his use, and purchased materials and employed labor for further work on it in accordance with the plans of said contract .as finally amended, or changed; that said house has never been completed according to the plans of said contract, as amended;” that the payments made De Long by Robinson amount to two thousand eight hundred sixty-four dollars and forty-three- cents; that “the reasonable value of the materials and labor furnished and the work done by the said De Long towards the contraction of said house at the time it was taken over by said Robinson is the sum of three thousand four hundred twenty-six dollars and forty-two cents; and that, as a credit against this sum, said Robinson is entitled to the sum of two thousand eight hundred sixty-four dollars and forty-three cents. I find that the complainant, E. C. De Long, is entitled to recover of the defendant, Jerry Robinson, the sum of five hundred sixty-one dollars and ninety-nine cents for materials and labor furnished and for services performed in the construction of said house, with the costs of this suit.”
*286The report of the master was approved by the court and a decree entered in accordance therewith.
Appellee’s bill alleges that:
“The said defendant, Jerry Robinson, agreed to pay to the complainant for building the said house under the said contract the sum of three thousand four hundred and thirty-two dollars, and was to pay it in installments of parts of the said sum as the work on the house progressed, and was to pay in installments from time to. time approximately eighty per cent, of the value of the work done and materials furnished at the time of any given payment.”
This allegation was denied by appellant; his answer setting forth that:
“Defendant was not to pay installments of the total contract price of approximately eighty per centum of the value of the materials furnished and the work done, but that it was expressly understood, stipulated, and agreed by and between said parties that such installments or partial payments should not at any time or stage of the work of construction exceed the fixed percentage of said total consideration of sixty until the said contract was fully complied with, the said dwelling completed in accordance with the plan and specifications for same, delivered over to and accepted by this defendant, when and only on. which condition the balance or as much as forty per centum of said total contract price should be paid.”
"When these partial payments were to be made and the amount thereof does not appear from the pleadings, evidence, or report of the master; nor does it appear from either the evidence or the report of the master whether the per cent, of the contract price of the house, which these partial payments were not to exceed, was eighty per cent, as claimed by appellee, or sixty per cent, as claimed by appellant.
Appellee, having failed to carry out his contract to build the house, can recover the value of materials *287used therein and labor expended thereon by him only in event his failure so to do was the result of prior breach of. contract by appellant. The alleged breach thereof by appellant was his failure to pay appellee eighty per cent, of the contract price of the house as the work progressed. Assuming for the sake of argument that appellant made such an agreement, he was not in default when appellee abandoned his contract, for it appears from the master’s report that the value of the work done and materials furnished by appellee was three thousand, four hundred and twenty-six dollars and forty-two cents, eighty per cent, of which is two thousand, seven hundred and forty-one dollars and fourteen cents, and the payments that appellant had then made to appellee amount to two thousand, eight hundred and sixty-four dollars and forty-three cents.
But is is said by counsel for appellee that:
“Appellee had the right to apply any of the payments made to him by the appellant to the payment of this indebtedness of seven hundred and forty-five. dollars, for the changes as the changes were made, and as the work progressed. This is the very thing that the master evidently found that the appellee had done. So after applying the payments made by the appellant to the full discharge of the indebtedness for the changes as aforesaid, it would leave the appellant far in arrears for the work according to the original contract, and justify appellee in quitting the work.”
As we understand this contention, the seven hundred and forty-five dollars due appellee for the changes in the plan of and additions to the house by him should be deducted from the three thousand, four hundred and twenty-six dollars and forty-two cents found by the master to be the total valué of the material furnished and labor done by appellee, leaving a balance of two thousand, six hundred and eighty-one dollars and forty-two cents, on which would have been due *288appellee on the eighty per cent, basis the sum of two thousand, one hundred and forty-five dollars and fourteen cents, to the payment of which' should be applied the difference between two thousand eight hundred and sixty-four dollars and forty-three cents, the full amount paid appellee, and the seven hundred and forty-five dollars due him for the changes in and additions to the original plan of the house, which is two thousand, one hundred nineteen dollars and forty-three cents, thereby leaving appellant in arrears on his partial payments of twenty-five dollars and seventy-one cents. One sufficient answer to this contention is that, in the absence of an agreement to the contrary, the money due appellee because of the changes in and additions to the original plan of the house is due and payable at the same time and under the same conditions as the money due under the contract as originally entered into.
But again it is said by counsel for appellee that:
“When the appellant took possession of the unfinished house and moved into it and appropriated it to his own use, he thereby accepted the work that had already been done on it and became liable to the appellee for the value of same. He could not receive the benefits of the work that had been done and refuse to pay for it. We submit therefore, that by taking possession of the building and moving into it and appropriating it to his own use and proceeding with the work, he estopped himself from denying his liability and waived any and all rights that he might otherwise have had to complain that the appellee had abandoned his contract.”
There is no merit in this contention, for the reason that appellant could not divest himself of the possession of the building without at the same time surrendering that portion of his land on which it'was situated. The building being situated on appellant’s land became his *289property, and he was neither bound to remove it nor abstain from using it; and the rule is that:
“Where the failure of the builder substantially to perform is willful and without justification, and the owner cannot avoid availing himself of the benefits of a partial performance, by reason of the labor and materials being attached to the owner’s freehold, the builder is not entitled to any compensation for his partial'performance, unless the contract is a divisible one.” 9 C. J. 819; Wooten v. Reed, 2 Smedes & M. 585.

Reversed, and bill dismissed.