Court Opinion

ID: 3203721
Source: CourtListenerOpinion
Date Created: 2016-05-16 18:08:31.66556+00
Date Added: 2024-06-11T14:28:27.908555
License: Public Domain

IN THE COURT OF APPEALS OF TENNESSEE
                           AT KNOXVILLE
                          Assigned on Briefs January 7, 2016

                   PATRICIA HARPER v. ERIC DIXON ET AL.

                     Appeal from the Circuit Court for Sevier County
                     No. 13-CV-451-IV     O. Duane Slone, Judge

                No. E2015-00411-COA-R3-CV-FILED-MAY 16, 2016

This is a breach of contract action involving a residential kitchen remodeling project.
The plaintiff homeowner filed a complaint against the defendant contractor and his
construction company, alleging that the contractor had breached the parties‟ contract by
failing to complete the project and walking off the job. The contractor filed a counter-
complaint, alleging, inter alia, that the homeowner owed the construction company funds
for work completed and reimbursement of material costs. Following a bench trial, the
trial court dismissed the individual contractor as a party but found that the construction
company had materially breached the contract. Setting off the amount the homeowner
owed contractually from the damages determined, the court awarded a judgment to the
homeowner in the amount of $3,555.40. The homeowner appeals the amount of the
damages award and the set-off. She further appeals the trial court‟s denial of her oral
motion to allow her substitution as party plaintiff in the capacity of trustee for her son, to
whom she had conveyed her interest in the home in trust. Having determined that the
trial court made two mathematical errors in calculating the final award to the homeowner,
we modify the award to $4,055.40. We affirm the judgment in all other respects.

        Tenn. R. App. P. 3 Appeal as of Right; Judgment of the Circuit Court
                      Affirmed as Modified; Case Remanded

THOMAS R. FRIERSON, II, J., delivered the opinion of the court, in which D. MICHAEL
SWINEY, C.J., and CHARLES D. SUSANO, JR., J., joined.

Steven E. Marshall, Sevierville, Tennessee, for the appellant, Patricia Harper.

Bryan E. Delius and Bryce W. McKenzie, Sevierville, Tennessee, for the appellee, Eric
Dixon Construction, LLC.

                                              1
                                              OPINION

                              I. Factual and Procedural Background

       On January 10, 2013, the plaintiff, Patricia Harper DeArmond, entered into a
written contract with the defendant construction company, Eric Dixon Construction,
LLC, (“Dixon Construction”), represented by co-defendant Eric Dixon. Ms. Harper1
agreed to pay a total of $12,000.00 in return for Dixon Construction‟s remodeling the
kitchen in Ms. Harper‟s residence (“Remodeling Project”), located at 305 Evergreen
Drive in Sevierville, Tennessee (“the Property”). Mr. Dixon previously had constructed
houses working with Ms. Harper‟s husband, David DeArmond, who had also worked as a
contractor. Dixon Construction had performed limited work for Ms. Harper in the past.

        The contract, admitted as an exhibit at trial, specifically provides in pertinent part:

                This contract is for the remodel of kitchen flooring removal and
        reinstallation labor (approx. 310sq.ft.), removal of existing kitchen cabinets
        and reinstallation labor of new cabinets, the removal of 23'lx8'h existing
        frame wall and installation of new beam and support post in place of
        existing wall, the reworking of existing plumbing in slab floor for island
        sink and new kitchen sink, the framing of a false ceiling in the new
        [addition] of kitchen already existing (approx. 23'x8'), [i]nstallation of
        3'x6'8" door thru existing frame wall between new [addition] and pantry,
        the wiring of 3 electrical circuits for new kitchen receptacles, stove, and
        lights, also the labor of leveling the floor in new [addition] back to older
        existing kitchen floor. Materials furnished by Contractor will consist of
        framing material for beam, support, false ceiling framing, wiring for 3
        electric circuits and rough-in boxes for switches and receptacles. [T]he rest
        of materials to be furnished by Patricia Ann Harper De[A]rmond. The cost
        of the contract is to be twelve thousand dollars ($12,000.00), to be paid as
        follows, three thousand dollars ($3,000.00) to be paid up front, five
        thousand dollars ($5,000.00) to be paid after cabinets, flooring, wall has
        been removed and beam and new false ceiling framing installed, three
        thousand dollars ($3,000.00) to be paid after new tile flooring existing of
        16"x16" porcelian [sic] tiles is installed, and the remaining one thousand
        dollars ($1,000.00) is to be paid after cabinet installation. Contractor
        agrees to set formica kitchen tops only, all others will be responsibility of

1
  Ms. Harper executed the contract using her full married name of Patricia Ann Harper DeArmond.
Although she is referred to alternatively as Ms. Harper and Ms. DeArmond throughout the record, in
keeping with the style of the case, we will refer to the plaintiff as “Ms. Harper” throughout this opinion.
                                                       2
        Patricia Ann Harper De[A]rmond. In the case of collections all fees and
        charges will be paid by Patricia Ann Harper De[A]rmond.

       Approximately one week following execution of the contract, Dixon Construction
began work on the Remodeling Project. The parties subsequently executed two
addendums to the contract, both dated March 21, 2013. The first addendum required
Dixon Construction to add five electrical circuits to the kitchen in return for an additional
$1,800.00. The second addendum required Dixon Construction to add two ceiling light
boxes, hang two ceiling tiles, and rework the kitchen sink base to accommodate a farm
sink for an additional $625.00. The cost of the contract with addendums totaled
$14,425.00. It is undisputed that Ms. Harper made the first three payments in respective
amounts of $3,000.00; $5,000.00; and $3,000.00 as contracted, for a total amount paid to
Dixon Construction of $11,000.00. She did not pay Dixon Construction the final
$1,000.00 provided in the original contract; the $1,800.00 provided in the first addendum;
or the $625.00 provided in the second addendum. The total unpaid balance was
$3,425.00.

       Dixon Construction continued work on the Remodeling Project until a
disagreement over modification of an oven cabinet and placement of a microwave in the
cabinet led to an altercation between Mr. Dixon and Mr. DeArmond.2 A photograph
admitted into evidence at trial demonstrates that the microwave placement in the oven
cabinet was above Ms. Harper‟s head, and it was undisputed at trial that such placement
was unsafe. Although Mr. Dixon testified that Ms. Harper had insisted on the
modification because she did not want to wait for shipment of an oven cabinet with the
proper specifications, Ms. Harper testified that she never approved the placement of the
microwave. Ms. Harper stated that when she confronted Mr. Dixon, asserting that the
microwave placement “had to be redone,” Mr. Dixon became angry and struck Mr.
DeArmond. Ms. Harper further testified that she felt threatened during the altercation
and ordered Mr. Dixon off the Property. Mr. Dixon did not deny that he had struck Mr.
DeArmond. Mr. Dixon‟s testimony corroborated that Ms. Harper had ordered him to
leave the Property.

       Mr. Dixon testified that Dixon Construction had substantially completed the
Project except for the installation of a 3'x6'8" door through the existing frame wall
between the new addition and the pantry. Ms. Harper, however, maintained that several
elements of the Project remained unfinished.

       On April 29, 2013, Dixon Construction filed an action in the Sevier County
General Sessions Court against Ms. Harper, alleging breach of contract and requesting
2
 The record is silent as to the date of the altercation or the date that Dixon Construction‟s work on the
Project stopped.
                                                      3
damages in the amount of $3,425.00 plus attorney‟s fees and costs. On July 24, 2013,
Ms. Harper filed a complaint in the Sevier County Circuit Court against Mr. Dixon
individually and Dixon Construction, alleging breach of contract. Delineating twenty-
eight examples of allegedly defective or incomplete construction or installation, Ms.
Harper averred that Mr. Dixon and Dixon Construction had abandoned the Remodeling
Project with the construction unfinished. Ms. Harper claimed $100,000.00 in damages,
including the cost of remodeling completion, cost of repairs to defective construction, and
her loss of the home‟s use during construction. On August 27, 2013, the General
Sessions Court entered an order consolidating the two actions into one action to be heard
by the Circuit Court (“trial court”).

        Mr. Dixon and Dixon Construction subsequently filed an answer on October 11,
2013, denying all substantive allegations and asserting affirmative defenses of failure to
state a claim upon which relief could be granted, impossibility of performance due to Ms.
Harper‟s breach of contract, and unjust enrichment. They concomitantly filed a counter-
complaint, alleging that Ms. Harper had not paid the last installment payment due on the
contract, had not reimbursed Dixon Construction for materials purchased to complete
work, and had caused her own damages by breaching the contract first. Mr. Dixon and
Dixon Construction requested a judgment in the amount of $15,000.00, including
payment allegedly past due, unreimbursed expenses, court costs, and attorney‟s fees. On
the same day, Mr. Dixon and Dixon Construction also filed a motion to dismiss for
failure to state a claim upon which relief could be granted, pursuant to Tennessee Rule of
Civil Procedure 12.02(6), or, in the alternative, a motion “for More Definite Statement,”
averring that Ms. Harper had failed to attach a copy of the contract as an exhibit to her
complaint, pursuant to Tennessee Rule of Civil Procedure 10.03.

        On April 29, 2014, Mr. Dixon and Dixon Construction filed a motion for default
judgment, pursuant to Tennessee Rule of Civil Procedure 55, averring that Ms. Harper
had failed to file a timely answer to the counter-complaint. Ms. Harper subsequently
filed an answer to the counter-complaint on May 13, 2014, denying all substantive
allegations and asserting the affirmative defenses of failure to state a claim upon which
relief could be granted and failure to file a copy of the contract with the counter-
complaint. Ms. Harper also averred that Mr. Dixon and Dixon Construction were not
entitled to recover damages because the work performed had fallen below the “applicable
standard for remodeling construction in Sevier County, Tennessee.” Ms. Harper
concomitantly filed a copy of the parties‟ contract.

       On June 12, 2014, the trial court entered an order denying Mr. Dixon‟s and Dixon
Construction‟s motion to dismiss and motion for default judgment. The court set the
matter for trial on September 23, 2014. Prior to trial, Ms. Harper filed reports authored
by a structural engineer and a home inspector, as well as an estimate of repair costs
                                            4
generated by another contractor. The structural engineer, home inspector, and contractor
each subsequently testified at trial. Mr. Dixon and Dixon Construction filed a motion to
dismiss Mr. Dixon as an individual defendant on September 8, 2014, averring that Ms.
Harper had failed to allege any wrongful acts committed by Mr. Dixon individually. Ms.
Harper filed a response, objecting to the motion, on December 11, 2014.

       Following a bench trial conducted on November 17 and 18, 2014, the trial court
dismissed Mr. Dixon as an individual party but found, inter alia, that Dixon Construction
had “substantially and materially breached the terms and conditions of the contract.” The
court calculated the damages due to Ms. Harper as the total amount due to repair the
kitchen in the amount of $7,380.40. As to Dixon Construction‟s counter-complaint, the
court found that Ms. Harper owed Dixon Construction a total of $3,425.00. Setting off
the damages awarded to Ms. Harper by the amount she owed by contract, the court
thereby awarded a judgment to Ms. Harper in the amount of $3,555.40.3 The court
denied Dixon Construction‟s request for an award of attorney‟s fees and Ms. Harper‟s
oral motion, made at trial, that she be substituted as a plaintiff in her capacity as trustee
for her son, to whom she had conveyed her interest in the home in trust. The court
entered a final order incorporating its findings and conclusions of law on February 2,
2015. Ms. Harper timely appealed.

                                          II. Issues Presented

        Ms. Harper presents three issues for our review, which we restate as follows:

1.      Whether the trial court erred in determining the amount of damages awarded to
        Ms. Harper for the cost of repairing the defects in the Remodeling Project.

2.      Whether the trial court erred by crediting Dixon Construction with the unpaid
        balance of the contract.

3.      Whether the trial court erred by denying Ms. Harper‟s motion to substitute herself
        as a plaintiff in her capacity as a trustee for her son.

                                       III. Standard of Review

       Our review of the trial court‟s judgment following a non-jury trial is de novo upon
the record, with a presumption of correctness as to the trial court‟s findings of fact unless
the preponderance of the evidence is otherwise. See Tenn. R. App. P. 13(d); Rogers v.
3
  As we will address in a subsequent section of this opinion, two mathematical errors are apparent in the
trial court‟s calculations, the first being that subtracting $3,425.00 from $7,380.40 actually yields a total
of $3,955.40, rather than $3,555.40.
                                                        5
Louisville Land Co., 367 S.W.3d 196, 204 (Tenn. 2012). “In order for the evidence to
preponderate against the trial court‟s findings of fact, the evidence must support another
finding of fact with greater convincing effect.” Wood v. Starko, 197 S.W.3d 255, 257
(Tenn. Ct. App. 2006) (citing Rawlings v. John Hancock Mut. Life Ins. Co., 78 S.W.3d
291, 296 (Tenn. Ct. App. 2001)). We review the trial court‟s conclusions of law,
including its interpretation of a written agreement, de novo with no presumption of
correctness. See Ray Bell Constr. Co., Inc. v. State, Tenn. Dep’t of Transp., 356 S.W.3d
384, 386 (Tenn. 2011); Cracker Barrel Old Country Store, Inc. v. Epperson, 284 S.W.3d
303, 308 (Tenn. 2009). While “the amount of damages to be awarded in a particular case
is essentially a fact question,” “the choice of the proper measure of damages is a question
of law . . . .” GSB Contractors, Inc. v. Hess, 179 S.W.3d 535, 541 (Tenn. Ct. App. 2005)
(quoting Beaty v. McGraw, 15 S.W.3d 819, 827 (Tenn. Ct. App. 1998)). The trial court‟s
determinations regarding witness credibility are entitled to great weight on appeal and
shall not be disturbed absent clear and convincing evidence to the contrary. See Jones v.
Garrett, 92 S.W.3d 835, 838 (Tenn. 2002).

                         IV. Amount of Damages Awarded to Ms. Harper

       Ms. Harper contends that the trial court erred by awarding damages in an amount
below that required to place her in the position she would have been in if not for Dixon
Construction‟s breach of contract. She specifically argues that the expert witness
testimony supported an estimate of $58,805.40 as the cost of repair for the damages and
that Dixon Construction failed to demonstrate that this estimate was unreasonable. Dixon
Construction raises no issue on appeal regarding the trial court‟s finding that Dixon
Construction had “substantially and materially breached the terms and conditions of the
contract.”4 As to damages, Dixon Construction contends that the trial court properly
considered the evidence to determine that the cost of repair was $7,380.40. Upon a
4
    Tennessee courts consider the following factors when determining whether a breach is material:

          (a) the extent to which the injured party will be deprived of the benefit which he
          reasonably expected;
          (b) the extent to which the injured party can be adequately compensated for the part of
          that benefit of which he will be deprived;
          (c) the extent to which the party failing to perform or to offer to perform will suffer
          forfeiture;
          (d) the likelihood that the party failing to perform or to offer to perform will cure his
          failure, taking account of all the circumstances including any reasonable assurances;
          (e) the extent to which the behavior of the party failing to perform or to offer to perform
          comports with standards of good faith and fair dealing.

Forrest Constr. Co., LLC v. Laughlin, 337 S.W.3d 211, 225-26 (Tenn. Ct. App. 2009) (quoting
Restatement (Second) of Contracts § 241) (other internal citations omitted).

                                                      6
thorough review of the record and with modification to correct two mathematical errors
in the judgment, we conclude that the evidence does not preponderate against the trial
court‟s findings regarding the amount of damages awarded to Ms. Harper.

        “The purpose of assessing damages in a breach of contract suit is to place the
plaintiff, as nearly as possible, in the same position he would have had if the contract had
been performed.” Wilhite v. Brownsville Concrete Co., Inc., 798 S.W.2d 772, 775 (Tenn.
Ct. App. 1990). In breach of construction contract actions, Tennessee courts have
adopted two possible methods of measuring damages: (1) the cost of repair to correct
defects and complete the work or (2) the diminution in value of the property from what it
would have been worth if the work had been performed in accordance with the contract
to what the property is worth with the construction as actually performed. See GSB
Contractors, 179 S.W.3d at 543; Buttrey v. Holloway’s, Inc., No. M2011-01335-COA-
R3-CV, 2012 WL 6451802 at *7-8 (Tenn. Ct. App. Dec. 12, 2012). This Court has held
that “„[g]enerally, the measure of damages will be the cost or repair unless the repairs are
not feasible or the cost is disproportionate to the diminution in value.‟” GSB
Contractors, 179 S.W.3d at 543 (quoting Radant v. Earwood, No. 02A01-9802-CV-
00029, 1999 WL 418339 at *8 (Tenn. Ct. App. June 22, 1999)) (emphasis in GSB
Contractors).

        In the instant action, the parties do not dispute that the proper measure of damages
is the cost of repairing the defects and omissions in the Remodeling Project. See, e.g.,
Buttrey, 2012 WL 6451802 at *9 (“Since there was no proof as to [the house‟s]
diminution in value, the proper measure of damages herein is the cost to repair the
defects.”). Neither party presented evidence regarding the value of the Property, and the
trial court made no findings regarding diminution of value. Ms. Harper‟s argument
regarding damages is based on her assertion that the trial court did not properly weigh the
evidence presented at trial when determining the amount of the cost of repair.

       Ms. Harper presented three expert witnesses at trial: Donnie Edward Bentley, a
home inspector licensed in Tennessee, who had documented the condition of the subject
kitchen in June 2013; Ernest Hill, a licensed contractor, who had prepared an estimate for
the cost of repairing the kitchen in October 2013; and Bruce Stanley Cantrell, P.E., a
structural engineer, who had conducted a structural observation and evaluation of the
Property in April 2014. Although Mr. Bentley estimated the cost of repairing certain
specific items, Mr. Hill was the only witness who proffered an estimate of the cost of
repairing the entire kitchen. Ms. Harper asserts that the trial court should therefore have
adopted Mr. Hill‟s total estimate in the amount of $58,805.40 as the cost of repair. We
disagree.

                                             7
       In general, Ms. Harper argues that the trial court should have adopted Mr. Hill‟s
estimate in total because Dixon Construction did not present competing estimates
regarding the cost of repair. Her argument in this regard is flawed because it is based on
the burden-shifting standard a defendant must meet to prove that diminution of value is
the proper measure of damages. It is the plaintiff‟s burden in a breach of contract action
to prove damages by a preponderance of the evidence. See Buttrey, 2012 WL 6451802
at *7 (citing Fed. Ins. Co. v. Winters, 354 S.W.3d 287, 291 (Tenn. 2011); ARC Life-Med,
Inc. v. AMC-Tenn, Inc., 183 S.W.3d 1, 26 (Tenn. Ct. App. 2005)). Relying on this
Court‟s decision in Buttrey, Ms. Harper argues that upon her presentation of evidence
regarding the cost of repair, “the burden shift[ed] to the defendant to show that the cost of
repairs [was] unreasonable when compared to the diminution in value due to the defects
and omissions.” As previously noted, neither party has argued, at trial or on appeal, that
diminution of value is the proper measure of damages, nor has either party presented any
evidence regarding the value of the home. See Buttrey, 2012 WL 6451802 at *8
(explaining that if a defendant seeks to prove that diminution of value is the proper
measure of damages, “„the burden is on the defendant to show that the cost of repairs is
unreasonable when compared to the diminution in value due to the defects and
omissions.‟”) (quoting GSB Contractors, 179 S.W.3d at 543) (in turn quoting Nutzell v.
Godwin, 1989 WL 76306 at *2 (Tenn. Ct. App. July 13, 1989)).

       Throughout cross-examination, Dixon Construction‟s counsel challenged the
speculative nature of several line items in Mr. Hill‟s estimate. For example, Mr. Hill
included in his estimate $8,000.00 as “allow[ance] for additional cost upon discovery of
hidden factors.” The amount of this one ambiguous item in Mr. Hill‟s estimate equals
fully two-thirds of the parties‟ original contract price. The trial court was not required to
accept Mr. Hill‟s estimate wholesale simply because it was the only total estimate
presented. See Forrest Constr. Co., LLC v. Laughlin, 337 S.W.3d 211, 233 (Tenn. Ct.
App. 2009) (“The trial judge, as the trier of fact, is not compelled to unequivocally accept
expert opinions.”).

       The trial court in its final judgment made the following specific findings of fact
regarding the elements of the contract materially breached by Dixon Construction and the
cost of repairing defects and completing unfinished work:

              The Court finds that Ms. [Harper] has proven by [a] preponderance
       of the evidence that Eric Dixon Construction, LLC, substantially and
       materially breached the terms and conditions of the contract in the
       following ways:

       A.     By failing to level the kitchen floor as expressly stated in the
              contract between the parties. The Court credits the testimony of
                                             8
      Donnie Bentley on this issue. Further, the Court resolves any
      conflicts in the testimonies between the parties[] in favor of Ms.
      [Harper];

B.    By failing to install a new beam and support post in place of the
      existing wall. It‟s clear from all the proof that there was what is
      commonly referred to as a header that was put up in place of the
      beam and post, and the Court, with regard to how that came about,
      the Court resolves any conflicts in the testimony between the
      parties[] in favor of Ms. [Harper] and accredits her testimony;

C.    By failing to install 3 feet by 6 feet 8 inch door through the existing
      frame wall, as admitted by Eric Dixon;

D.    In this regard, the Court finds that Ms. [Harper] was justified in
      refusing to allow Eric Dixon to complete any unfinished work or
      remedy any deficient work, because the proof was uncontradicted
      that Mr. Dixon did strike her husband in her presence, and
      threatened to strike her;

E.    By failing to perform electrical work in a workmanlike manner.
      With regard to failing to perform electrical work in a workmanlike
      manner, the Court does credit the testimony of Donnie Bentley and
      Ernest Hill;

F.    By failing to install the cabinets in a workmanlike manner;

G.    The Court does credit the testimony of Mr. Hill in regard to its
      finding that Mr. Dixon failed to install the cabinets in a workmanlike
      manner. The Court specifically is referring to the uneven trim that is
      admitted into evidence in Exhibit No. “13[.”]

      With regard to damages, the Court finds that Eric Dixon
Construction, LLC, is liable for damage to Ms. [Harper] as follows:

1.    $6,315.40 to perform the necessary work to level the floors, which
      includes removing the tile from the floor, repairing and replacing the
      bad floor, and the tile backer board. The Court credits the testimony
      of Mr. Ernest Hill in that regard.

                                     9
       2.     $965.00 to redo the beams in the kitchen, add two posts, and paint.
              The $965.00 includes damages for repairing a hole in the ceiling.

       3.     $100.00 in labor to hang the door, and $100.00 to remedy the
              deficient electrical work. The Court credits the testimony of Mr.
              Hill and Mr. Bentley in that regard.

       [4].   There‟s no evidence in the record with regard to the cost to replace
              the trim work and any other repair, for a total amount of damages
              awarded to Plaintiff in the amount of $7,380.40.

        The trial court thus based its calculation of damages on five items requiring repair
in order to bring them into compliance with the requirements of the parties‟ contract.
Specifically, the court found that Dixon Construction failed to (1) properly level the
floor, (2) properly install ceiling beams and support posts, (3) install the 3'x6'8" door
through the existing frame wall between the new addition and the pantry, (4) perform
electrical work in a workmanlike manner, and (5) install cabinets in a workmanlike
manner. See Brewer v. Kitchen Designs & Cabinetry, No. M2012-01248-COA-R3-CV,
2013 WL 1400619 at *8 (Tenn. Ct. App. Apr. 5, 2013) (“[I]n Tennessee, every
construction contract is „accompanied by an implied obligation to perform the service
skillfully, carefully, diligently, and in a workmanlike manner.‟”) (quoting Fed. Ins. Co. v.
Winters, 354 S.W.3d 287, 292 (Tenn. 2008)). Inasmuch as Ms. Harper does not dispute
the trial court‟s findings regarding the manner in which Dixon Construction materially
breached the contract, we will address the court‟s calculation regarding the cost of repair
for each item in turn.

       First, in finding that Dixon Construction had failed to properly level the flooring in
the kitchen, the trial court credited the testimony of Mr. Bentley, who testified that the
tile had been installed without leveling the floor underneath. Mr. Bentley stated that in
the location where the remodeled floor joined the existing floor, the alignment was
“almost an inch out” over “the width of a couple of tiles.” Mr. Cantrell and Mr. Hill
corroborated testimony that the kitchen floor was not level. The court credited Mr. Hill‟s
testimony in calculating the cost of repair for leveling the floor at $6,315.40, including
“removing the tile from the floor, repairing and replacing the bad floor, and the tile
backer board.” Although crediting Mr. Hill‟s testimony, the trial court found the cost of
repairing the floor to be an amount $5,245.00 less than Mr. Hill‟s total estimate related to
the flooring. Dixon Construction argues that although the court accepted Mr. Hill‟s
estimate for labor, it did not accept much of Mr. Hill‟s estimate for the cost of new tile.
Ms. Harper does not address the trial court‟s specific finding in this regard but rather
maintains her argument that the trial court should have accepted Mr. Hill‟s estimate for
the entire project.
                                             10
       Mr. Hill included in his written estimate and testimony the following itemized
costs related to leveling the floor:

       remove tile from floor:                                           $     745.00
       remove tile backer board:                                               245.00
       repair and replace bad floor joist and underlayment:                    960.00
       materials to relay floor tile and backer board:                       7,485.00
       labor to lay tile, grout and seal:                                    1,865.40
       grout to finish floor, sealer:                                          260.00

    Mr. Hill‟s total floor leveling estimate:                             $11,560.40

Regarding his estimate for new floor tile, Mr. Hill acknowledged that although he had
dealt previously with the type of tile used in the Remodeling Project, he did not know the
exact cost of the style. He also acknowledged that he did not know if Ms. Harper
possessed any remaining tiles. Mr. Dixon and Ms. Harper each respectively testified that
Ms. Harper had provided the floor tiles. Ms. Harper did not refute Mr. Dixon‟s testimony
that at the time Dixon Construction vacated the Property, several pallets of tile remained
in Ms. Harper‟s basement. We conclude that the evidence does not preponderate against
the trial court‟s elimination of much of Mr. Hill‟s estimate for the cost of replacement
tiles while nonetheless accepting Mr. Hill‟s estimate for labor and other costs related to
the flooring.5 We therefore affirm the amount of $6,315.40 as the cost of leveling the
floor.

        Second, the trial court found that it was “clear from all the proof” that instead of
installing a “new beam and support post in place of the existing wall,” as provided in the
contract, Dixon Construction had erected a “header,” which in this instance constituted a
large beam running across the ceiling. Ms. Harper and Mr. Hill each respectively
testified that the header gave the appearance of separating the kitchen into two separate
areas. Mr. Hill identified the “header” beam in a photograph of the kitchen admitted into
evidence. Although Mr. Dixon testified that he had installed the header at Ms. Harper‟s
request, the trial court credited Ms. Harper‟s testimony that she had not understood from
Mr. Dixon‟s explanation that she would have a beam “totally separat[ing]” the kitchen.
In calculating the cost of repairing this item, the trial court adopted Mr. Hill‟s estimate of
$865.00 to “re do beam in kitchen” and add two support posts. The court included an

5
  At the close of Mr. Hill‟s testimony, Dixon Construction‟s counsel moved to exclude Mr. Hill‟s overall
estimate as not based on “reasonable expertise.” In denying the motion, the trial court stated that “[s]ome
of this information [in Mr. Hill‟s estimate] could assist” the court, noting particularly Mr. Hill‟s “line
items,” in “two or three different categories.” The court acknowledged Dixon Construction‟s argument,
however, regarding speculation as to “the cost of cabinets and different things . . . .”
                                                    11
additional $100.00 “for repairing a hole in the ceiling.” Mr. Bentley and Ms. Harper each
respectively testified that a hole had been left in the ceiling near the pendant lighting in
the kitchen. Although Mr. Dixon testified that Ms. Harper had requested that the hole be
left for her “sheetrock finisher” to “patch,” the court credited Ms. Harper‟s testimony that
Dixon Construction was responsible for the cost of repairing the hole. The evidence also
does not preponderate against the trial court‟s finding as to the cost of repair for the
beam, support posts, and ceiling.

       Third, the trial court found that the cost of hanging the 3'x6'8" door through the
existing frame wall between the new addition and the pantry would be $100.00 in labor.
Mr. Dixon acknowledged that although the door had been ordered and the frame readied,
he had not hung the door. Ms. Harper does not dispute the trial court‟s specific finding
regarding the cost of hanging the door, and we determine that the evidence does not
preponderate against the trial court‟s finding in this regard.

       Fourth, the trial court found that that the cost to “remedy the deficient electrical
work” would be $100.00. Mr. Bentley testified that there were “two missing knockouts
in the electrical panel” that would cost approximately $10.00 to repair, as well as three
separate locations in the kitchen and one in the attic with open electrical wiring or no
junction box installed. Mr. Bentley opined that repairing a missing or unsecured junction
box is “another one of those inexpensive important fixes.” analogous to the $10.00 repair
he had noted for the electrical panel. Although Mr. Hill included a line item in his
estimate of $1,800.00 to “repair wiring as needed,” he explained that he was anticipating
the possibility of rewiring due to recessing the header beam. Mr. Hill acknowledged that
the only exposed wiring he observed was under a cabinet.

       We conclude that the trial court‟s finding of $100.00 as the amount required to
repair the electrical work was within the range of the amounts presented at trial. See,
e.g., Webster v. Estate of Dorris, No. M2014-02230-COA-R3-CV, 2016 WL 502009 at
*10 (Tenn. Ct. App. Feb. 4, 2016) (affirming the amount of damages awarded by the trial
court upon finding that “[t]he „amount of damages awarded by the Trial Court falls
within the span of the disparate amounts presented at trial by Plaintiffs and
Defendants.‟”) (quoting Wright v. Stevens, No. 03A01-9903-CH-00064, 1999 WL
1212166 at *4 (Tenn. Ct. App. Dec. 17, 1999)). We note, however, that in calculating the
total cost of repair, the trial court appears to have inadvertently left the second $100.00
amount out of the total. We therefore modify the total award of damages to Ms. Harper
to add $100.00 for the cost of repairing the electrical work.

       Finally, the trial court found that Dixon Construction had failed to install the
cabinets in a workmanlike manner. The court specifically referred to a photograph
admitted at trial, demonstrating uneven trim on the bottom of two side-by-side cabinets.
                                            12
Mr. Hill stated that it appeared as though some of the cabinets had been “shimmed” or
“shaved” due to the uneven floor. The trial court further found, however, that there was
“no evidence in the record with regard to the cost to replace the trim work . . . .” Ms.
Harper argues that the trial court erred in this regard, again asserting that the court should
have adopted Mr. Hill‟s total repair estimate in the amount of $58,805.40. Ms. Harper
does not address the cost of repair for the specific defect the court found in Dixon
Construction‟s installation of the cabinets.

       Mr. Hill provided in his estimate the following line items regarding cabinets:

    remove cabinets:                                            $   800.00
    re[-]install cabinets:                                        1,150.00
    replacement cabinets:                                        24,680.00

   Mr. Hill‟s total cabinetry estimate:                          $26,630.00

       In contrast to the trial court‟s finding that the uneven trim on the cabinetry
required repair, Mr. Hill based his estimate on complete removal of the cabinets installed
by Dixon Construction and installation of new cabinets. When questioned regarding why
he included the cost of all new cabinetry in his estimate, Mr. Hill stated: “If we damage
cabinets taking them out, I may not be able to find that cabinet style and brand to go
back, so it was included, replacement cabinets as a total rather than trying to refurbish
one unit that‟s been damaged.” He acknowledged that the need for replacement cabinets
may or may not occur during repair of the Remodeling Project. We conclude that the
evidence does not preponderate against the trial court‟s finding that Ms. Harper had failed
to provide an estimate for the cost of repairing the uneven trim on the cabinets.

       We therefore affirm the trial court‟s award of damages to Ms. Harper with the
addition of the $100.00 originally omitted from the court‟s calculation of the individual
damages delineated in the judgment. As modified, the total amount of damages awarded
to Ms. Harper is $7,480.40.

                     V. Offset of Balance Owed Dixon Construction

        Ms. Harper asserts that the trial court erred by offsetting its award to her by the
$3,425.00 the court found she owed to Dixon Construction under the contract. She
argues that Dixon Construction should be precluded from recovering damages because it
committed the first material, uncured breach of contract. Dixon Construction asserts that
the trial court properly credited it with the balance of the contract price that Ms. Harper
had promised to pay while awarding to Ms. Harper the cost of repairing the Remodeling
Project. Upon our careful review, we conclude that the evidence does not preponderate
                                             13
against the trial court‟s offsetting of Ms. Harper‟s award by the $3,425.00 she owed
Dixon Construction for the balance of the contract.

        As Ms. Harper correctly notes, “the party that first materially breached a contract
is „not entitled to damages stemming from the other party‟s later material breach of the
same contract.‟” See Forrest Constr. Co., 337 S.W.3d at 226 (quoting United Brake Sys.,
Inc. v. Am. Envtl. Prot., 963 S.W.2d 749, 756 (Tenn. Ct. App. 1997)) (other internal
citations omitted). In this case, the trial court found that Dixon Construction materially
breached the contract by failing to complete several components of the Remodeling
Project in a workmanlike manner. Moreover, the trial court found that Ms. Harper was
justified in not allowing Dixon Construction an opportunity to cure the defects due to
undisputed testimony that Mr. Dixon had struck Mr. DeArmond and placed Ms. Harper
in fear of being struck when the altercation over placement of the microwave occurred.
See Custom Built Homes by Ed Harris v. McNamara, No. M2004-02703-COA-R3-CV,
2006 WL 3613583 at *5 (Tenn. Ct. App. Dec. 11, 2006) (explaining that “[r]equiring
notice and a reasonable opportunity to cure defects in the performance of a contract is . . .
designed to allow the defaulting party the opportunity „to repair the defective work, to
reduce the damages, to avoid additional defective performance, and to promote the
informal settlement of disputes.‟”) (quoting Carter v. Krueger, 916 S.W.2d 932, 935
(Tenn. Ct. App. 1995)). On appeal, Dixon Construction does not dispute the trial court‟s
finding that Ms. Harper was justified in not providing Dixon Construction an opportunity
to cure defects. Dixon Construction therefore committed the first material breach of the
contract.

       As Dixon Construction maintains, however, Ms. Harper may not benefit from
Dixon Construction‟s breach beyond the benefit she would have derived from the
contract, inclusive of addendums. This Court has explained:

       “When a contractor fails to perform a contract for construction or fails to
       complete the project, then the measure of damages sustained by the owner
       is the difference between the contract price and the cost of finishing the
       work according to the contract.” Harley [v. Harrison,] [No. M2005-02099-
       COA-R3-CV], 2006 WL 2644372, at *3 [(Tenn. Ct. App. Sept. 13, 2006)]
       (citing St. John v.. Bratton, 150 S.W.2d 727, 728 (Tenn. Ct. App. 1941)).

       ***

              The purpose of assessing damages in a breach of construction
       contract case is to place the non-breaching party in the position the non-
       breaching party would have been in had the contract been performed
       properly. GSB Contractors, Inc., 179 S.W.3d at 541. The fundamental
                                             14
      principle which underlies the measure of damages for defects or omissions
      in the performance of a construction contract is that “a party is entitled to
      have what he contracts for or its equivalent.” Edenfield v. Woodland
      Manor, Inc., 462 S.W .2d 237 (Tenn. Ct. App. 1970).

Custom Built Homes, 2006 WL 3613583 at *6.

      The trial court in its final judgment stated in relevant part:

            With regard to Mr. Dixon‟s counter complaint, the Court finds that
      Ms. [Harper] owes Eric Dixon Construction, LLC, $3,425.00.

The court then subtracted the amount that Ms. Harper owed from the damages awarded to
her for the cost of repairing the Remodeling Project. We determine that rather than
awarding Dixon Construction recovery on its breach of contract claim, the trial court was
actually treating the amount owed on the contract as a set-off. See Huggins v. McKee,
403 S.W.3d 781, 786 (Tenn. Ct. App. 2012) (explaining in pertinent part that a set-off
“„is the right which exists between two parties, each of whom under an independent
contract owes an ascertained amount to the other, to set-off their respective debts by way
of mutual deduction, so that in any action brought for the larger debt the residue only,
after deduction, may be recovered.‟”) (quoting 80 C.J.S. Set-off and Counterclaim § 3
(2000)) (footnote omitted).

       Ms. Harper is entitled to have the remodeled kitchen for which Dixon
Construction and she contracted at the cost of $14,425.00, inclusive of the contract
addendums. Ms. Harper paid Dixon Construction a total of $11,000.00. The trial court
found that the cost to Ms. Harper to repair defects in Dixon Construction‟s work would
be $7,480.40, as modified by the correction noted in the previous section of this opinion.
The difference between the contract price and the amount paid to Dixon Construction
was $3,425.00. To recover from Dixon Construction, Ms. Harper needed to establish that
it would require more than $3,425.00 to repair defects or complete work on the
Remodeling Contract in accordance with the parties‟ contract. See, e.g., Custom Built
Homes, 2006 WL 3613583 at *7 (explaining that in order to recover from the contractor,
the homeowners needed to establish that more than the difference between the contract
price and the amount they had paid the contractor was required to repair or complete
work for which the contractor was originally responsible).

       The trial court found that Ms. Harper established a total cost of repair in the
amount of $7,480.40. The court accordingly found that this amount should be reduced by
the $3,425.00 balance Ms. Harper owed on the contract, meaning that she would obtain
the remodeled kitchen for which she had contracted in return for the amount she had
                                             15
contracted to pay: $14,425.00. We agree with the trial court‟s conclusion in this regard
and affirm the set-off. See, e.g., Case Handyman Serv. of Tenn., LLC v. Lee, No. M2011-
00751-COA-R3-CV, 2012 WL 2150857 at *8-9 (Tenn. Ct. App. June 13, 2012)
(affirming the trial court‟s award to the homeowner of $18,000.00 in damages for the
contractor‟s breach of contract in the form of relieving the homeowner from her
contractual obligation to pay $18,000.00).

        We must correct an apparent mathematical error in the trial court‟s calculation of
the set-off. In subtracting $3,425.00 from the initial damages award of $7,380.40, the
trial court concluded that the sum to be awarded to Ms. Harper was $3,555.40. This
calculation actually yields a sum of $3,955.40. Adding this amount to the omitted
$100.00 noted previously, we conclude that the total amount of damages to be awarded to
Ms. Harper is $4,055.40.

                            VI. Denial of Motion to Substitute

        Ms. Harper also contends that the trial court erred by denying her motion to
substitute herself as a plaintiff in her capacity as trustee for her son, John Michael
Williams. She argues that pursuant to Tennessee Rule of Civil Procedure 15.01, she
could have amended her pleading “by leave of court” and that inasmuch as such “leave
shall be freely given when justice so requires,” see id., the trial court abused its discretion
by denying the motion. See State, Dep’t of Human Servs. v. Hauck, 872 S.W.2d 916, 919
(Tenn. Ct. App. 1993) (“[R]ules relating to amendment of pleadings are liberal and [a]
trial court‟s discretion in allowing amendments at any stage of the proceeding should not
be disturbed on appeal unless it plainly appears that such discretion was abused.”)
(emphasis in original). Dixon Construction asserts that the trial court did not abuse its
discretion by denying Ms. Harper‟s oral motion made during trial. We agree with Dixon
Construction on this issue.

       During cross-examination at trial, Dixon Construction‟s counsel questioned Ms.
Harper regarding title to the Property. Ms. Harper insisted that she had resided on the
Property for thirty years and that it was her home. Dixon Construction presented a duly
recorded quitclaim deed reflecting that on December 13, 2006, Michael Wayne Williams
as trustee for John Michael Williams had conveyed his interest in the Property to Ms.
Harper as trustee for John Michael Williams. The quitclaim deed, subsequently admitted
into evidence, referenced a previously recorded warranty deed reserving a life estate on
behalf of Ms. Harper and providing that John Michael Williams “cannot sale, assign,
transfer or convey [the Property] until he is thirty-five (35) years of age . . . .” Ms.
Harper testified that she had conveyed title to the Property to her son when he was two
and one-half years of age. She also testified that her son was an adult at the time of trial,
although she did not specify his exact age. In an apparent effort to impeach Ms. Harper,
                                              16
Dixon Construction‟s counsel referenced deposition testimony in which Ms. Harper had
stated that she owned the home.

       Following the close of Ms. Harper‟s proof at trial, her counsel orally moved to
substitute her as a plaintiff in her capacity as trustee for her son. Dixon Construction‟s
counsel objected. Regarding Ms. Harper‟s motion, the following exchange occurred in
relevant part:

      Ms. Harper‟s Counsel:              Before I rest, your Honor, we need to
                                         take up this issue of the title to the
                                         property that he‟s raised for the first time
                                         in the trial.

                                         The deed is Patricia Ann Williams
                                         Harper, Trustee for John Michael
                                         Williams, who is her son, and she has
                                         sued in her name only because she was
                                         the [contracting] party. But I need the
                                         Court to, at this point, substitute in her as
                                         Trustee for her son, if that‟s going to be
                                         an issue.

      The Court:                         For what reason? I don‟t see that it
                                         would be any sort of defense.

      Ms. Harper‟s Counsel:              Well, I‟m just being overly cautious. If
                                         it‟s not, then that‟s fine. If it‟s not some
                                         sort of defense, then I withdraw that
                                         motion.

      The Court:                         What do you say, [Dixon Construction‟s
                                         Counsel], about the purpose of asking
                                         that question?

      Dixon Construction‟s Counsel:      The purpose of my asking that question,
                                         your Honor, is our position is if she‟s
                                         saying there was any damage done, that
                                         she doesn‟t own it, so if there‟s any
                                         damages done to it, which we certainly
                                         deny, if they‟re trying to claim that
                                         there‟s   any contract     with    any
                                           17
                                           indispensable party he controls, this was
                                           conveyed to him, according to her
                                           testimony when he was a child, but he is
                                           now an adult and so she would not have
                                           standing at all to bring suit.

       The Court:                          Well, she‟s still title trustee. She could
                                           be – I think it‟s at least – I mean, she still
                                           stands – or has a fiduciary relationship
                                           with this person, then I would think a
                                           presumption of duty to protect the
                                           property. The issue has never been
                                           raised before today, right?

       Ms. Harper‟s Counsel:               No.

The court took Ms. Harper‟s motion under advisement until close of trial, at which time
the court denied the motion without further explanation.

       Although neither party has cited Tennessee Rule of Civil Procedure 17.01, we
determine Rule 17.01 to be instructive regarding this issue. Rule 17.01 provides in
pertinent part:

       Every action shall be prosecuted in the name of the real party in interest;
       but an executor, administrator, guardian, bailee, trustee of an express trust,
       a party to whose rights another is subrogated, a party with whom or in
       whose name a contract has been made for the benefit of another, or a party
       authorized by statute may sue in his or her own name without joining the
       party for whose benefit the action is brought . . . .

Pursuant to Rule 17.01, Ms. Harper had standing to prosecute this action in her own name
even if, arguendo, she were acting as trustee over her son‟s ownership of the home or
entered into the contract partially to benefit her son. Furthermore, as the trial court noted,
Ms. Harper was the party who had entered into the contract. See Akers v. Buckner-Rush
Enters., Inc., 270 S.W.3d 67, 74 (Tenn. Ct. App. 2007) (holding that the plaintiffs “who
actually signed” a contract for funeral services were the parties who had standing to bring
a breach of contract action based upon a breach of the document they signed).

       Moreover, the record demonstrates that Dixon Construction did not pursue any
issue regarding Ms. Harper‟s standing to prosecute this action at trial, and the issue of
standing has not been raised on appeal. We determine that the trial court did not abuse its
                                             18
discretion by denying Ms. Harper‟s motion to substitute herself in her capacity as trustee
for her son.

                                    VII. Conclusion

        For the reasons stated above, we correct two mathematical errors to modify the
amount of the judgment in favor of Ms. Harper to $4,055.40 from the trial court‟s initial
calculation of $3,555.40. We affirm the trial court‟s judgment in all other respects. The
costs on appeal are assessed against the appellant, Patricia Harper. This case is remanded
to the trial court, pursuant to applicable law, for collection of costs assessed below.

                                                _________________________________
                                                THOMAS R. FRIERSON, II, JUDGE

                                           19