Court Opinion

ID: 3648227
Source: CourtListenerOpinion
Date Created: 2016-07-06 06:03:43.91331+00
Date Added: 2024-06-11T12:10:25.557965
License: Public Domain

Civil action to recover for materials furnished by plaintiff and used by A. F. Nance, contractor, in the construction of a building for Mrs. Minnie K. Broadhurst, owner, on a lot in the city of High Point, and to enforce a lien upon said property.
Upon denial of liability, and issues joined, the jury, at the April Term, 1929, Superior Court of Guilford County, Hon. Thomas J. Shaw, judge presiding, returned the following verdict:
"1. Did the plaintiff give to the defendant, Minnie K. Broadhurst, owner of the lands described in the complaint, notice of his alleged *Page 739 
claim against the defendant, A. F. Nance, contractor, as alleged in the complaint and as prescribed by statute? Answer: Yes.
2. If so, did the defendant make payment to the contractor after receiving said notice, and if so, in what amount? Answer: $1,147.60.
3. Did the defendant, Nance, breach the contract, as alleged in the pleadings? Answer: No.
3 1/2. If so, what amount, if any, did Mrs. Broadhurst expend to complete the said building in accordance with the contract with the defendant, Nance? Answer: ______.
4. Did the defendant, Mrs. Broadhurst, breach the contract, as alleged in the pleadings? Answer: Yes.
5. What amount, if any, is the defendant, Nance, indebted to the plaintiff? Answer: $1,208, with interest from 28 February, 1928."
The answer of the jury to the second issue was set aside, and a reference ordered to state an account between the owner and the contractor. The owner objected and demanded a jury trial as to said accounting, and at the same time preserved her exceptions to the validity of the trial on the other issues, upon which judgment was entered in favor of the plaintiff.
Upon exceptions duly filed to the report of the referee, issues tendered, and a jury trial again demanded, the matter came on for hearing before Hon. Walter E. Moore, judge presiding, at the August Term, 1929, Superior Court of Guilford County. The request for a jury trial was denied, all exceptions to the report of the referee were overruled, and from the judgment confirming said report, as well as from the judgment entered at the April Term, the defendant, Mrs. Minnie K. Broadhurst, appeals, assigning errors.
After stating the case: We think it was error for the trial court to confirm the report of the referee at the August Term, without first submitting an appropriate issue to the jury, as the defendant had duly preserved her right to have the controverted matter determined in this way. The appealing defendant objected and excepted to the order of reference at the time it was made, and, on the coming in of the report, she filed exceptions thereto in apt time, properly tendered an appropriate issue and demanded a jury trial on the issue tendered and raised by the pleadings. This preserved her right to have the matter submitted to a jury. Jenkins v.Parker, 192 N.C. 188, 134 S.E. 419; Baker v. Edwards, 176 N.C. 229,97 S.E. 16; Driller Co. v. Worth, 117 N.C. 515, 23 S.E. 427. *Page 740 
We are also of opinion that error was committed on the trial at the April Term. The third and fourth issues, above set out, refer to the same contract — the building contract between the owner and the contractor. The burden of proof with respect to the third issue was placed upon the defendant, Mrs. Broadhurst, while the plaintiff was given the laboring oar on the fourth issue. Thus, it would seem that the burden of proof, with respect to the alleged breach of the building contract, was put upon both parties at the same time. This was error. Power Co. v. Taylor,194 N.C. 231, 139 S.E. 381; Speas v. Bank, 188 N.C. 524,125 S.E. 398.
Furthermore, it may be doubted as to whether the record contains evidence sufficient to support a finding that the contract was breached by Mrs. Broadhurst. True, she stopped the laborers and declined to pay a bill of $98 on the morning of 11 February, 1928, but this was adjusted later in the day through the efforts of the bondsman, with the understanding that the work would continue, and on the following Monday a check for $220 was given to the contractor to cover a draft for materials. As to whether this amounted to a waiver of any prior deviation from the contract, does not seem to have been submitted to the jury, and we are content to place our present decision on the error in the charge relative to the burden of proof.
New trial.