Court Opinion

ID: 5183362
Source: CourtListenerOpinion
Date Created: 2022-01-06 04:45:10.4242+00
Date Added: 2024-06-11T08:26:39.089129
License: Public Domain

Insraham, J.
(concurring) :
The action was brought to foreclose a mechanic’s lien for work done under a contract between the plaintiff and the defendant, Mary F. 0. Smith, by which the plaintiff was to excavate a certain cellar for a building to be erected on the premises owned by the said defendant, and build, and furnish the materials for, a cellar wall for such building. By such contract the plaintiff was to receive for the excavation of the cellar thirty-five cents per cubic yard for clay and one dollar and seventy-five cents per cubic yard for rock, and to receive for building the cellar wall sixteen cents per cubic foot. The work was to be done “ as shown upon the drawings and set forth in the specifications prepared by architect, the which drawings and this specification are verified by the signatures of the parties hereto and are taken as a part of this contract. And the said party of the first part agrees that all materials furnished or workmanship employed shall be of the very best character and quality, as mentioned in said specifications, and shall be approved of by the said architect, whose decision in all matters affecting the same shall be final and conclusive.” Plait!tiff further agreed to save the defendant free from all liens which might possibly be enforced on account of materials furnished and workmanship employed or work done on or about the said premises, “ and that he will, complete in accordance with the said drawings and specification "x" * * all the work that is to be done by the 19th day of J une, 1886.” And a penalty of twenty dollars a day for each and every day that the work remained unfinished beyond that time was provided for.
The answer of the defendant denied any knowledge or information sufficient to form a belief as to whether or not the work alleged *296to be performed and the materials furnished were of the reasonable value of $725.37, as alleged in the complaint, and as a counterclaim alleged that the plaintiff had refused to perform the work and furnish the materials required by said contract, to the damage of the defendant prior to the commencement of the action in the sum of $3,740; and the defendant demands judgment against the plaintiff for this sum.
The referee before whom the case was tried found the execution of the contract; that the plaintiff entered upon the performance thereof; “ that he was deterred from finishing said work under the terms of the contract by the defendant, Mary F. 0. Smith, and her agents ; that the whole value of the work done upon the premises described in the complaint, and which was contemplated being done under the agreement, was of the value of seven hundred and twenty-five dollars and thirty-seven cents, of which two hundred and sixty-five dollars and twelve cents were paid to one Fortunati for work done and material furnished in finishing up the work under the terms of said agreement, after the plaintiff had been deterred by the defendant, and her agents completing said work under its terms; ” that the value of the work done and materials furnished upon the premises by the plaintiff was $459.25, for which sum the referee awards judgment to the plaintiff. There was no allegation' in the complaint that the materials furnished or the work done was approved by the architect, or was to the full and entire satisfaction of the architect, or ‘was ever accepted by the defendant. or the architect. Nor does the answer allege that the work was not done to the satisfaction of the architect or that it was rejected by him. There was evidence tending to show that- one .Cocheu, who was' the architect of the building, was present when the work Was done by the plaintiff; that after the plaintiff had the rocks stripped, the architect stopped the Work for eight or- ten days; that then the plaintiff went to work at the excavations, blasting the rock and building the foundations, which was almost finished, except the bay window, when the architect stopped the plaintiff again,, taking away the masons; that when.-the plaintiff went to work, doing more blasting, the architect again stopped him, and then said to the plaintiff: “ Mrs. Smith has made other arrangements.” “ I told him as we were started, we were going to finish ; he'had, ordered us to do it. *297He says : ‘You can finish it, but you will never get a cent for it; ’ so I took the men out of the hole.” This architect was also the defendant’s brother, and appears to have been her agent and in charge of the work. There was also evidence to show that the specifications mentioned in the contract were never furnished to the plaintiff by the architect; that he had no knowledge of them, and that no such drawings and specifications were signed by the parties as contemplated by the contract. The defendant gave evidence tending to' contradict that of the plaintiff, both as to the work done under the contract, as to the existence of the plans and specifications and their delivery to the plaintiff, and that the plaintiff had failed to complete his contract without being hindered or delayed by the defendant. That question of fact, however, was for the .referee, and his determination of it should not be disturbed.
There are several objections to the recovery by the plaintiff, but we think that none of them requires a reversal of this judgment. The allegations of the complaint are sufficient to justify a recovery for the work actually done. The complaint alleges the making of the contract, that the plaintiff performed work, labor and services for the defendant, and that the fair and reasonable value of the services so performed and the materials so furnished was the sum of $725.37. It is true that there is no allegation in the complaint that the plaintiff was prevented by the defendant from performing the rest of the contract, but as evidence of that fact was received without objection, and as the recovery was only for the work that was actually done, the absence of such an allegation would not justify a reversal.
We also think that there was evidence tending to show the amount and value of the work done by the plaintiff. By the contract he was to be paid a specific price per cubic yard for the work done by him. When he was prevented by the defendant from completing the contract, he was, under the circumstances, entitled to recover for the work done at the contract price. Nor is the objection that the failure to procure the certificate of the architect is a bar to the plaintiff’s recovery well taken.' In the contract there is no provision requiring a certificate of the architect as a condition precedent to the right to receive the contract price. This objection, *298however, is not fatal to a recovery in this case, because the referee has found, upon evidence sufficient to sustain the finding, that the defendant prevented the plaintiff from completing the contract and doing all the work that he was required to do under it. This action of the defendant, in preventing a completion of the work by the plaintiff, is a waiver of any provision in the contract requiring the work to be done to the satisfaction of the architect, or that the money was to be paid upon the order of the architect. • There can be no doubt but that the architect was the defendant’s agent. He is spoken of in the contract as her architect. He was her brother, prepared the contract as her representative, and . acted for her throughout in making the contracts and superintending the building.
Conceding, as we must, that the disputed questions of fact have-been disposed of by the referee, we see no legal objection to the plaintiff’s recovery, and no error was committed to justify a reversal of the judgment, and it is affirmed, with costs.-
O’Brien, J., concurred.
Judgment affirmed, with costs.