Court Opinion

ID: 2694866
Source: CourtListenerOpinion
Date Created: 2014-08-02 00:03:23.665983+00
Date Added: 2024-06-11T09:12:08.044967
License: Public Domain

Court of Claims of Ohio
                                                                        The Ohio Judicial Center
                                                                65 South Front Street, Third Floor
                                                                           Columbus, OH 43215
                                                                 614.387.9800 or 1.800.824.8263
                                                                            www.cco.state.oh.us

CLEVELAND CONSTRUCTION, INC.,                    Case No. 2003-10724

      Plaintiff,

      v.                                         Judge Joseph T. Clark

KENT STATE UNIVERSITY,

      Defendant.                                 DECISION

       {¶1} This case arises out of the construction of four residence halls at defendant,
Kent State University (KSU). Plaintiff, Cleveland Construction, Inc. (CCI), brought this
action alleging breach of contract. Defendant filed a counterclaim seeking damages for
plaintiff’s allegedly defective and incomplete work.
       {¶2} On June 24, 2010, the Tenth District Court of Appeals issued a decision,
affirming in part and reversing in part, this court’s July 23, 2009 judgment in favor of
plaintiff. On July 29, 2011, the court issued an entry approving the parties’ July 26,
2011 stipulation and entered judgment in favor of plaintiff in the amount of
$2,086,868.69, representing the undisputed contract balance and interest.                   The
remaining issue in the case is now before the court.
       {¶3} The court of appeals determined that “[b]ecause both waiver and failure to
exhaust administrative remedies are affirmative defenses, [defendant] bore the burden
of proving both defenses at trial.” Cleveland Constr., Inc. v. Kent State Univ., Franklin
App. No.09AP-822, 2010-Ohio-2906, ¶48. On remand, the court must decide “whether
[defendant] should prevail on its waiver and exhaustion of administrative remedies
defenses given the evidence in the record.”       Id.   The court of appeals noted “that
[defendant] has only preserved these defenses against the breach of contract claims
Case No. 2003-10724                        -2 -                                  ENTRY

arising from the weather and strike delay and the denial of change order requests
39/160, 44-R, 64, 93, 128, 148, 154 and 206.” Id. at fn. 4.

WAIVER
      {¶4} Defendant’s waiver defense is based upon Article 8.1.1 of the General
Conditions (GC) of the contract, which provides as follows:
      {¶5} “Any claim against the State shall be made in writing to the Associate [Braun
& Steidl Associates, Inc. (BSA)] and filed prior to Contract Completion, provided the
Contractor notified the Associate no more than ten (10) days after the initial occurrence
of the facts, which are the basis of the claim. To the fullest extent permitted by law,
failure of the Contractor to timely provide such notice shall constitute a waiver by the
Contractor of any claim for additional compensation or for mitigation of Liquidated
Damages.”
      {¶6} According to the court of appeals, Article 8.1.1 “is unambiguous: CCI waived
all claims for additional compensation that it did not file with BSA.”         Id. at ¶30.
Therefore, the law of this case requires the court to determine which of plaintiff’s claims
were not filed with BSA.

EXHAUSTION
      {¶7} The affirmative defense of exhaustion requires consideration of whether the
administrative remedies that plaintiff commenced pursuant Article 8.1.1 were
“exhausted” according to the procedures in Articles 8.2, 8.3, and 8.4. The Tenth District
Court of Appeals noted that R.C. 153.12(B) “precludes a contractor from bringing a
breach of contract action against the state unless ‘administrative remedies provided for
in [a public improvement] contract * * * are exhausted.’ The administrative dispute
resolution process detailed in Article 8 required CCI to first file all claims with the
associate [8.1.1]. If the associate decided against CCI [8.2], then CCI could appeal the
Case No. 2003-10724                        -2 -                                    ENTRY

associate’s decision to the project administrator [8.3]. If the project administrator could
not reach a mutually agreeable resolution of CCI's claim, CCI could appeal to the Office
of the University Architect [8.4]. Kent State contends that it proved that CCI did not
submit its delay and change order request claims through each step of the
administrative dispute resolution process. Consequently, Kent State argues that R.C.
153.12(B) bars CCI from filing these claims in the Court of Claims.” Id. at ¶28.
      {¶8} R.C. 153.12(B) states in pertinent part:
      {¶9} “If a dispute arises between the state and a contractor concerning the terms
of a public improvement contract let by the state or concerning a breach of the contract,
and after administrative remedies provided for in such contract and any alternative
dispute resolution procedures provided in accordance with guidelines established by the
director of administrative services are exhausted, the contractor may bring an action to
the court of claims in accordance with Chapter 2743 of the Revised Code. * * * As used
in this division, ‘dispute’ means a disagreement between the state and the contractor
concerning a public improvement contract let by the state.” (Emphasis added.)
      {¶10} Furthermore, R.C. 153.16(B) sets a time limit for administrative procedures
regarding claims made pursuant to a public works contract.
      {¶11} R.C. 153.16(B) provides as follows:
      {¶12} “Notwithstanding any contract provision to the contrary, any claim
submitted under a public works contract that the state or any institution supported in
whole or in part by the state enters into for any project subject to sections 153.01 to
153.11 of the Revised Code shall be resolved within one hundred twenty days. After
the end of this one hundred twenty-day period, the contractor shall be deemed to have
exhausted all administrative remedies for purposes of division (B) of section 153.12 of
the Revised Code.” See Painting Co. v. Ohio State Univ., Franklin App. No. 09AP-78,
2009-Ohio-5710, ¶13-15. (“Under the terms of R.C. 153.12(B) and 153.16(B), plaintiff’s
cause of action for breach of contract accrued * * * when the 120-day period lapsed
Case No. 2003-10724                          -2 -                                ENTRY

after plaintiff’s appeal to the State Architect, regardless of whether the State Architect
subsequently issued a final decision on the validity of plaintiff’s claims.”)

CHANGE ORDERS
       {¶13} Michael Bruder, defendant’s project manager, testified extensively
regarding the change order requests (COR) that were submitted by plaintiff. At the
liability trial, counsel for defendant inquired as to Bruder’s knowledge about each COR.
During the examination on COR 44-R, counsel asked Bruder, for the first time, whether
he recalled Article 8 processing.      Bruder’s testimony on these issues included the
following:
       {¶14} “Q. Do you know – incidentally, do you know whether Cleveland undertook
any Article 8 procedures with respect to 44-R?
       {¶15} “A. I don’t know.
       {¶16} “Q. Okay. Do you recall any Article 8 procedures?
       {¶17} “A. I recall that there were some requests for some Article 8s, yes.
       {¶18} “Q. With respect to Change Order Request 44-R, you don’t recall any?
And I’m going to ask you about Article 8s on every one of these.
       {¶19} “A. I don’t recall on this instance.
       {¶20} “Q. You are a person at the University that – during some stage in the
Article 8 process does review Article 8 requests; is that right?
       {¶21} “A. That’s correct.
       {¶22} “Q. What is your role exactly?
       {¶23} “A. The first stage is a hearing at the field level is what’s specified, and
that would be me.” (Emphasis added.) (Liability Trial Transcript, pages 2337-2338.)
       {¶24} Bruder specifically addressed Article 8 requests for CORs 64 and 93 during
direct examination. Regarding COR 64, Bruder testified that plaintiff did not comply with
Case No. 2003-10724                          -2 -                                     ENTRY

Article 8 filing requirements, and plaintiff concedes that defendant has met its burden of
proving its waiver defense to that claim. As to COR 93, Bruder testified that defendant
rejected plaintiff’s Article 8 request inasmuch as “there’s a requirement that the request
be made within a certain time frame of the conflict, and that time had passed.” (Liability
Trial Transcript, page 237, lines 13-16.) Based upon Bruder’s testimony, the court finds
that defendant has met its burden of proof on both CORs 64 and 93.
       {¶25} Plaintiff contends that there is no evidence in the record regarding COR
Nos. 128, 148, 154, 206, and 39/160. Although counsel for defendant stated that she
intended to examine Bruder as to Article 8 requests for each COR, defendant has not
pointed to any testimony regarding Article 8 requests on those CORs.                  Rather,
defendant relies on the following testimony of Jon Small, CCI’s president, who
explained CCI’s failure to submit all claims for Article 8 review:
       {¶26} “Q. Why did you not formally pursue those through the Article 8
procedures?
       {¶27} “A. Well, the judge and jury on the Article 8 is basically Tom Euclide [the
University Architect] and John Wheeler [BSA’s representative], possibly Michael Bruder;
they already had strong positions in it. We already knew what their positions were, it
was a waste of time. It was – the process was judge and jury was aware of the job,
they let their feeling known.” (Liability Trial Transcript, page 476, lines 13-21.)
       {¶28} Although Bruder and Euclide testified they did not recall Article 8 hearings,
the court has previously found that “the evidence shows that plaintiff did submit certain
claims for Article 8 processing.” (Liability Decision, page 4.) Indeed, Bruder testified
that plaintiff did submit some claims for Article 8 review. Based upon the evidence, the
court finds that Small’s testimony regarding plaintiff’s reluctance to submit all claims
through Article 8 processing was a general statement expressing plaintiff’s belief that
such review would be futile and that Small’s testimony on this issue is insufficient to
satisfy defendant’s burden of proving the affirmative defense of waiver. Inasmuch as
Case No. 2003-10724                                 -2 -                                          ENTRY

defendant has failed to point to any evidence in the record regarding Article 8 requests
for COR Nos. 128, 148, 154, 2061, and 39/1602, the court finds that it has not met its
burden of proving its waiver defense on those claims.

DELAY AND INEFFICIENCY
        {¶29} The testimony offered by defendant regarding delay and inefficiency was
presented through numerous fact and expert witnesses. However, defendant has not
identified any specific, substantive testimony on the issue of waiver.                      Although the
evidence showed that Wheeler and Bruder were involved with the initial processing of
Article 8 requests, the court is not aware of any testimony by either Wheeler or Bruder
regarding plaintiff’s failure to comply with Article 8 procedures related to delay and
inefficiency. Similarly, defendant has not identified any testimony by Euclide regarding
any specific non-compliance by plaintiff. Euclide testified that he did not recall resolving
any Article 8 issues and he assumed that any such issues were “settled acceptably at
the lower levels of review.” (Liability Trial Transcript, page 2988, lines 12-20.) The
court finds that such testimony is insufficient to satisfy defendant’s burden of proof in
establishing the affirmative defense of waiver.
        {¶30} Furthermore, with regard to plaintiff’s claims arising from both the denial of
CORs and the weather and strike delays, defendant has not pointed to any testimony to

1
  At the liability trial, Bruder testified that COR 206 included items “that the University had agreed to pay
for that would go back seven or eight months prior to this submission [that was rejected for being filed
late]. The University did agree to pay for overtime work * * *.” Bruder agreed that the discussion of COR
206 was “perhaps more appropriately taken up in the damages phase of the trial.” (Liability Trial
Transcript, page 2365, lines 8-24.) On September 18, 2008, the court approved the parties’ September
3, 2008 stipulation, including the stipulation that the damages associated with COR 206 were $33,329.
2
  Regarding COR 39/160, Bruder testified as follows on direct examination by defendant’s counsel:
         “A. * * * So – so the University had agreed to pay for this work. The – the question was the
quantities. The unit price was agreed to and I think that we could just verify the numbers, and this is work
that was authorized.
         “Q. Okay. So the – the question is how much you were going to pay and not whether you were
going to pay for this particular additional work?
Case No. 2003-10724                               -2 -                                         ENTRY

establish the defense of exhaustion of administrative remedies, whether by adverse
decision or by failure to resolve a claim within one hundred twenty days pursuant to
R.C. 153.16(B). For the reasons stated above, the court finds that Small’s testimony is
insufficient to satisfy defendant’s burden of proving the affirmative defense of
exhaustion of administrative remedies.

SUMMARY OF DAMAGES
      {¶31} In summary, the court finds that plaintiff is entitled to damages in the
amounts specified in the July 23, 2009 damages decision on plaintiff’s claims for COR
Nos. 39/160, 44-R, 128, 148, 154, and 206, and delay for weather and strikes:
      {¶32} Plaintiff’s change order requests:
      {¶33} 39/160                                                  60,723.77
      {¶34} 44-R                                                   174,358.12
      {¶35} 128                                                     21,100.00
      {¶36} 148                                                     12,505.40
      {¶37} 154                                                     56,675.00
      {¶38} 206                                                     33,329.00
      {¶39} Delay and inefficiency                              1,205,718.00
      {¶40} Plaintiff’s damages                                $1,564,409.29

PREJUDGMENT INTEREST
      {¶41} In the July 23, 2009 decision on damages, the court determined that the
project was substantially complete in February 2004 and that plaintiff was entitled to
prejudgment interest on the award of damages from March 1, 2004, to the date of the
court’s judgment entry. See Royal Elec. Const. Corp. v. Ohio State Univ., 73 Ohio St.3d

      “A. That’s my understanding, correct.” (Liability Trial Transcript, page 2380, lines 11-21.)
Case No. 2003-10724                              -2 -                                       ENTRY

110, 117, 1995-Ohio-131; Jones v. Progressive Preferred Ins. Co., 169 Ohio App.3d
291, 2006-Ohio-5420, ¶20.3 Accordingly, plaintiff is entitled to prejudgment interest as
follows:
       {¶42} 93 days (03/01/2004 to 06/01/2004) at 10% of $1,564,409.29 = $
39,860.29
       {¶43} 213 days (06/02/2004 to 12/31/2004) at 4% of $1,564,409.29 = $
36,517.17
       {¶44} 365 days (01/01/2005 to 12/31/2005) at 5% of $1,564,409.29 = $
78,220.46
       {¶45} 365 days (01/01/2006 to 12/31/2006) at 6% of $1,564,409.29 = $
93,864.56
       {¶46} 365 days (01/01/2007 to 12/31/2007) at 8% of $1,564,409.29 =
$125,152.74
       {¶47} 365 days (01/01/2008 to 12/31/2008) at 8% of $1,564,409.29 =
$125,152.74
       {¶48} 365 days (01/01/2009 to 12/31/2009) at 5% of $1,564,409.29 = $
78,220.46
       {¶49} 365 days (01/01/2010 to 12/31/2010) at 4% of $1,564,409.29 = $
62,576.37
       {¶50} 313 days (01/01/2011 to 11/10/2011) at 4% of $1,564,409.29 = $
53,661.38
       {¶51} Total Prejudgment Interest                                         = $693,226.17

3
  “The language in R.C. 1343.03(A), providing for prejudgment interest rates to be determined according
to the annual variable interest rate determined by the Ohio Department of Taxation pursuant to R.C.
5703.47, represents a change from the prior version of that statute, which set the interest rate at ten
percent per annum. The change, embodied in Sub.H.B. No. 212, 125 Ohio Laws 63, took effect on June
2, 2004.” Id.
Case No. 2003-10724                          -2 -                                          ENTRY

       {¶52} Accordingly, judgment shall be rendered in favor of plaintiff in the amount
of $2,257,660.46, which includes the filing fee paid by plaintiff.

                                                Court of Claims of Ohio
                                                                             The Ohio Judicial Center
                                                                     65 South Front Street, Third Floor
                                                                                Columbus, OH 43215
                                                                      614.387.9800 or 1.800.824.8263
                                                                                 www.cco.state.oh.us

CLEVELAND CONSTRUCTION, INC.,                       Case No. 2003-10724

      Plaintiff,

      v.                                            Judge Joseph T. Clark

KENT STATE UNIVERSITY,

      Defendant.                                    JUDGMENT ENTRY
Case No. 2003-10724                           -2 -                                ENTRY

        {¶53} This case was remanded to determine whether defendant should prevail on
its waiver and exhaustion of administrative remedies defenses given the evidence in the
record. The court has considered the evidence and, for the reasons set forth in the
decision filed concurrently herewith, judgment is rendered in favor of plaintiff in the
amount $2,257,660.46, which includes the filing fee paid by plaintiff and prejudgment
interest from March 1, 2004, to the date of journalization of this entry. Court costs are
assessed against defendant.          The clerk shall serve upon all parties notice of this
judgment and its date of entry upon the journal.

                                            _____________________________________
                                            JOSEPH T. CLARK
                                            Judge
cc:

Brian Tackett                                   Daniel R. Wireman
88 East Broad Street, Suite 1750                5390 Courseview Drive
Columbus, Ohio 43215                            Mason, Ohio 45040

David T. Patterson                              Jon C. Walden
10 West Broad Street, Suite 2400                Lisa J. Conomy
Columbus, Ohio 43215-3469                       William C. Becker
                                                Assistant Attorneys General
                                                150 East Gay Street, 18th Floor
                                                Columbus, Ohio 43215-3130

Seth R. Price
191 Peachtree Street, N.E., 34th Floor
Atlanta, Georgia 30303-1747
Filed November 10, 2011
To S.C. reporter December 30, 2011