Court Opinion

ID: 5404044
Source: CourtListenerOpinion
Date Created: 2022-01-08 15:57:40.347661+00
Date Added: 2024-06-11T08:30:30.970143
License: Public Domain

McAdam, J.
The action is by a contractor against an owner for work and extra work done in erecting and finishing a house at Mount Vernon, Hew York. The contract was made June 19, 1896, and the house was to be completed on or before September 20, 1896. The price was $4,000, payable in four installments as the work progressed. The first three installments were paid; but the plaintiff claims that there remains due to him a balance of $75.86 on the fourth or last payment of $1,250, together with $122.93 for extra work, making $198.79.
A supplemental contract was made in July, 1896, by which it was provided that the house would be completed on or before September 25, 1896, and that in default thereof the plaintiff would allow the defendant as liquidated damages $3 for each and every day after said date that the house remained incomplete. The supplemental contract is founded on a good consideration, expressed therein, and the provision for liquidated damages is valid and en-forcible. Kemp v. Knickerbocker Ice Co., 69 N. Y. 46; Little v. Banks, 85 id. 258; Ward v. Hudson River Building Co., 125 id. 230. The work was not completed by September 25th, and the defendant by allowing its completion afterward did not waive his claim for damages for breach of the contract as to time. Ruff v. Rinaldo, 55 N. Y. 664; Reed v. Board of Education, 4 Abb. Ct. App. Dec. 24.
After the completion of the work, and on Hovember 24, 189^6, the defendant sent an account to the plaintiff showing the amount due the latter upon making certain allowances and deductions, including a charge of forty.days’ delay at $3 a day, according to the supplemental contract. This statement showed a balance in favor of the plaintiff of $235.64, for which the defendant inclosed a check to the plaintiff’s order. Accompanying the check and account was a letter in which the defendant said “ Enclosed I send you a final statement and check for balance due you, $235.64. * * * Kindly send receipt in full.”
The plaintiff accepted the account and used the check by getting the money on it, and such acceptance and appropriation are claimed to operate as an accord and satisfaction of a stated account. As to the matters therein included we think they produced that effect. Fuller v. Kemp, 138 N. Y. 231; Lestienne v. Ernst, 5 App. Div. 373; Brown v. Symes, 83 Hun, 159; Bernard v. Henry Werner Co., 19 Misc. Rep. 173; 43 N. Y. Supp. 220.
According to the account the balance due upon the contract was *78satisfied by the payment made, and so were certain extra. charges aggregating $55.48.. It might be deemed a settlement of all demands np to that time but for the testimony of the plaintiff, which the justice found to be true, that the defendant the day before he ■sent the check requested the plaintiff to furnish a bill of the extras, which he promised to do when he had time to' make it out; and the plaintiff claimed that there was to be ho adjustment as to these extras until this had been done. The bill, therefore, was sent to the ■defendant, December 10, 1896, and the defendant apparently acquiesced in the plaintiff’s contention as to the extras being left open, for in a letter written to the plaintiff, December 28, 1896, the ■defendant said: “ If you are anxious to hasten the final adjustment of your account, you have it in your power to do so by sending me the set of specifications I asked for.” Instead of claiming that the -extras were included in the settlement of November 24, 1896, or that that w.as final- in regard thereto, the letter implies just what the plaintiff claims1— that as to the extras the settlement was not final, but that such an adjustment would be made by the defendant on receiving the specifications.
The” extras, according to the plaintiff’s bill, amounted to $122.'93, of which, about $42.72 is included in the defendant’s account of November 24th, for which the check was given; and for the'items covered by that payment compensation cannot again be had. The judgment in favor of the plaintiff for $181.60 includes contract 'work and extras, and is, for the reasons stated; erroneous.
The provision in the contract that only such day’s work and extra work will be paid for as such as is agreed on and authorized in writing, was capable of waiver by the defendant, for whose benefit it was inserted, and the evidence sufficiently justified the finding by the justice that it had been waived. Stout v. Jones, 9 N. Y. St. Repr. 570; 27 Week. Dig. 57; affirmed, 120 N. Y. 638; Porter v. Swan, 44 N. Y. St. Repr. 375; Dunn v. Steubing, 120 N. Y. 232.
The provision as to architect’s certificate was dispensed with, all the- payments having been made without. certificates. ' The architect testified that he did not superintend the erection of the building, and was there but once during the progress of its construction, for which he received $5. It is evident that the architect’s name was put in the contract so that he. might be called upon, if necessary, by the owner to settle any dispute; but no such occasion seems to have arisen, because he was not called upon for any such purpose.
The judgment must be reversed and a new trial ordered, with costs to the appellant to abide the event, unless within ten days the *79plaintiff stipulates to reduce the recovery of damages to $80.21, in which case the judgment as modified will be affirmed, without costs, upon the appeal.
Daly, P. J., and Bischoff, J., concur.
Judgment reversed and new trial ordered, with costs to appellant to abide the event, unless within ten days plaintiff stipulates to reduce recovery, in which case, judgment as modified affirmed, without costs, upon appeal.