Court Opinion

ID: 5183019
Source: CourtListenerOpinion
Date Created: 2022-01-06 04:44:38.137651+00
Date Added: 2024-06-11T08:26:38.560622
License: Public Domain

Rumsey, J.:
On the 5th of December, 1893, the common council passed a resolution directing a tight board fence to be erected around certain lots' at the corner of One Hundred and Thirteenth street and the Boulevard. A contract to do the work was made with the plaintiff, *615by which he was to receive the sum of thirty-nine cents a lineal foot for doing it, amounting in all to the sum of $229.69. He began work early in January, and had completed a large portion when, by the order of the city officials, he was directed to go no further with it. Thereupon he stopped the work. At that time he had dug the post holes and set the posts and put on a large portion of the bottom boards of the fence. Upon being directed to go no further with the work, he took away the loose material which he had brought to complete the job, leaving the work which he had done in the situation in which it was when he was told to stop. Something over a year after the work had béen suspended he was directed to go on with it, but upon going to the place where it had been done, he found that everything which he had done had been taken away, the posts pulled out, the post holes filled and all his material gone. He thereupon declined to go any further with the work and made a claim against the city for what he had done, and that being rejected, he brought this action.
There is no question upon the evidence but that the work was stopped by the order of the department of public works, and that the plaintiff was refused permission to go on with it for over a year. At that time .he had completed from three-fourths to seven-eighths of the work. He was not obliged more than a year afterwards, when he was called upon to resume this contract, to commence at the beginning and do the work all over again, which had been destroyed because of the delay caused by the officers of the defend-' ant. He was at liberty then, as he might have been .at any time after the work was stopped, to bring an action for what he had done under the contract. Where one is prevented by the action of a person with whom he has contracted from doing the work which he agrees to do, he is at liberty to bring an action upon his contract and may recover the ’value of what he has done. (Jones v. Judd, 4 N. Y. 411; Heine v. Meyer, 61 id. 171.) The measure of damages in such a case is the value of the work actually done at the contract price. (Cases cited above.)
Ho certificate as to the necessity of the work was required to enable the plaintiff to recover in the action. (Devlin v. Second Ave. R. R. Co., 44 Barb. 81.) Section 64 of the Consolidation Act (Laws of 1882, chap. 410) does not apply. The work was *616authorized by the resolution of the common council, and the plaintiff was authorized to do it by the-contract which was made pursuant to that resolution.
At the trial the defendant offered a letter signed by. one Dean, who had been the superintendent of street improvements in the department of public works,, but who is dead.' It- was made to appear that the -letter came from the files of the department and that it was signed by Dean, and it was thereupon' offered in evidence by the defendant,' but excluded: We see no error in this ruling of the court/ It was not made to appear in any way that this letter was • written in the course of business,' Or that it came within the rule which' admits the declaration of a deceased person when made in the performance of his duties. The fact that it came from the files of the department of public Works! of itself was of no importance.
There is no error apparent in the record, and the judgment and order should-be affirmed, with costs.
Van Brunt, P. J., Patterson, O’Brien and Ingraham, JJ., concurred.
Judgment and order affirmed, with costs.