Court Opinion

ID: 4720357
Source: CourtListenerOpinion
Date Created: 2021-08-12 02:35:58.772181+00
Date Added: 2024-06-11T08:07:37.237602
License: Public Domain

Mount, J.
— This action was brought by E. M. Skoug against the Latour Creek Railroad Company, to recover for work and labor done in the partial construction of a logging railroad in the state of Idaho. Upon issues joined, the case was tried to the court without a jury, and resulted in findings and judgment in favor of the plaintiff for $1,873.42. The defendant has appealed from that judgment.
The facts may be briefly stated as follows: On November 4, 1916, Mr. Skoug and Mr. J. Gr. Bromley, *517co-partners doing business as the Inland Construction Company, entered into a contract with the appellant for the construction of a logging railroad. This contract was in writing and provided, among other things, that the work should be done by the Inland Construction Company for a consideration of ten thousand dollars to be paid in payments as the work progressed. After the construction company had entered upon the work, some difficulty arose between the construction company and the railroad company. . The construction company ceased work and Mr. Skoug advised the railroad company that he could not proceed with the contract. Thereupon the president of the railroad company agreed with Mr. Skoug that, if he would purchase the interest of his partner in the contract, the contract would be modified so that he could proceed and finish the work.
On this understanding, Mr. Skoug purchased the interest of Mr. Bromley in the' contract, which was assigned to Mr. Skoug. Thereupon the president of the railroad company wrote a letter, as follows, to Mr. Skoug:
‘ ‘ Cataldo, Idaho, Sept. 21st, 1917.
“On condition that E. M. Skoug will continue and prosecute the work of construction of the Latour Creek Railroad without delay and will obtain some men on contracts approved by the Latour Creek Railroad Company to help him finish said construction work, the Latour Creek Railroad Company hereby agrees to keep their engineer on the work at all times to direct and pass upon the work as done with power to make such changes in the plans of construction as is necessary under present conditions to save unnecessary labor and expense and to avoid duplication of the work. Also that they will furnish laborers and a cook, and will furnish supplies as needed along the line as the work progresses and will furnish a man to run the motor car to haul ties and materials, *518and after the ties and track are laid they agree to furnish sufficient money to complete the job. The cost of the above to be deducted from the contract price. As an offset to damage done to the Latour Creek Railroad by the log drives of the spring of 1917, the Latour Creek Railroad Company agrees to pay extra over and above the contract price the cost of repairing and replacing and putting in condition to be accepted by the Railroad Company all grading, clearing, filling and cribbing damaged and caused by the logging operations and log drives on Latour Creek during spring of 1917, on entire road, and also to pay for replacing all timber destroyed or driven out by the spring drive of 1917. Said cost shall be determined by keeping the time separate from other work by contractor and to avoid disputes about said time the Railroad Company shall check said time each day from contractor’s time book, wages to be $4.50 per day for contractors and wages actually paid to the other men.
“Latour Creek Railroad Company,
“By L. W. Butler, Its President.”
Pursuant to this letter, the respondent again entered upon the work and continued it for a time, when the appellant neglected or refused to furnish laborers and a cook, and failed or refused to furnish supplies as needed along the line. Because of that failure, it was impossible for the respondent to continue the work, and he thereupon abandoned the work and brought this action.
A number of errors are assigned by the appellant, but these errors are discussed under the following heads: (1) That the original contract was an entire or indivisible contract and was breached by the respondent, and (2) that the original contract was not modified by the letter hereinabove quoted.
It is true that the original contractors, after they had entered into the performance of the work, ceased work thereon and threatened to abandon the contract. Their excuse for this was that the appellant had bor*519rowed money from them which appellant had agreed to return as it might he needed for the work; that the appellant failed to return the money, and for that reason they were unable to proceed with the work and had to abandon the contract. If the appellant was not at fault and had stood upon the original contract, there might be some reason for contending that the contract is indivisible, but appellant did not stand upon the original contract. Appellant agreed with the respondent that, if he would purchase the interest of his co-partner in the contract, appellant would modify the terms of the original contract and permit the respondent to proceed to finish the work. The respondent relied upon this promise, purchased the interest of his co-partner in the contract, and thereupon the original contract was modified as stated in the letter above quoted. It is clear from this letter that the original contract price was maintained and that the respondent was required to finish the work and in addition thereto to do some extra work; and in consideration for this, the appellant agreed to furnish laborers and a cook and the needed supplies along the line of the work as it progressed. Appellant also agreed to furnish sufficient money to complete the work. The respondent entered upon his duties under the contract as modified by that letter, and after he had proceeded for a time, the appellant neglected or refused to furnish the laborers and the cook and the needed supplies so that the respondent was unable to finish the work. The breach of the contract, therefore, was the breach of the appellant rather than of the respondent.
At the trial of the case, the court made an accounting between the parties and determined therefrom that the respondent was entitled to the amount for which judgment was entered. The record is amply sufficient *520to sustain the findings of the court upon the question of the amount due respondent.
We are satisfied that there is no substantial merit in the contentions of the appellant that the original contract was an indivisible one, for it is plain that, whether it was indivisible or not, the parties to it had a clear right to modify it in any respect they desired. They did modify it by the subsequent written agreement and the respondent renewed work under that agreement. He is clearly entitled to the reasonable value of the work which he has done.
Judgment affirmed.
Holcomb, Mitchell, Main, and Tolman, JJ., concur.