Court Opinion

ID: 7157568
Source: CourtListenerOpinion
Date Created: 2022-07-24 16:13:11.95262+00
Date Added: 2024-06-11T16:15:16.820699
License: Public Domain

Porter, J.

delivered the opinion of the court.
This is an action for work and labor done on the sugar house of the defendant for a stipulated price. The answer avers the work to be defectively executed, by which the defendant has sustained damage to the amount of five hundred dollars. It further alleges that the plaintiff failed to do all the work which he contracted to execute; and that to complete the work left unfinished, and repair that' defectively done, has cost, and will cost, the defendant two hundred and seventy-eight dollars. For these sums judgment in reconvention is demanded. The original sum stipulated was four hundred dollars, to which the plaintiff added an account, for extra work, of one hundred and fourteen dollars. There was judgment in his favor for one hundred and ninety-two dollars and forty-nine cents, and the defendant appealed.
The appellant has contended that the plaintiff cannot maintain this action because the work was not completed when the suit was instituted. The reasons offered in support of this position were, that the contract could not be divided; that it was synallagmatic, and that Avithout an express agreement to the contrary, the contracting party who had not performed, or AVas not ready to perform his part of the agreement, had no right to ask a compliance from the other of his part. The authorities cited to support it, were Louisiana Code, 1907; Pothier, Contrat d’Louage, nos. 405, 406; Lois de Bâtimens par le Page, vol. 2, 68.
The facts proved in this case show that the plaintiff, considering the work to be executed, demanded of the defendant a compliance with the contract, or, if he believed it had not been performed, the plaintiff required two indifferent persons *4should be selected to declare in what it was defective, and that if they decided it was not completed, he would go on and finish it. The defendant refused his assent to the proposal, and, insisting that the work- had not been completed, and that the part done was defectively executed, proceeded to make use of the sugar house.
The authorities cited, we think, contemplate the case where the proprietor refuses altogether to receive the work, and insists on its being finished before he uses it. This construction is supported by the 426th article of the work of Pothier, cited in the argument, where the author states that, if there are defects in the building which the workmen will not remove, but, on the contrary, insists- it should be received in the state he offers it, the proprietor may have them repaired at the expense of the former, a principle which is inconsistent with the doctrine contended for, that nothing is due unless the work is exactly finished according to contract. Our code, by the provision contained, in the 2740th article, seems to view the subject in the same light; and we are satisfied that if the owner use the building, he is bound to pay the workman the value of the labor he has expended on it. Previous to the drawing up and execution of the authentic act, the parties had reduced their agreement to writing, by an instrument sous seing privé, and this instrument was handed to the notary to. enable him to write the public act. After the latter was executed, both the parties required him to retain the private instrument in his hands; and he did so. On comparing the two, a slight discrepancy is found. The- private act obliges the plaintiff, in express terms, to caulk the cisterns and coolers. The public one states that they are to be made perfect. The legality of receiving the writing sous seing privé in evidence, has been much contested; but we feel it unnecessary to decide the question, being of opinion that the obligation of the plaintiff to make the work perfect, required of him to caulk that portion of it which without caulking would not be perfect.
Experts were appointed, in the court below, to examine the work, ascertain its defects, and estimate the value of that *5which the plaintiff had executed, together with the sum it would cost to finish the building in a workmanlike manner. In complying with this direction, they stated that the value of the work contracted for, at the ordinary price, was five hundred and forty-eight dollars. The court, in forming its opinion, assumed this as the amount which would have been due to the plaintiff, if the work had been finished, and, making deductions from it for the unfinished and badly executed work, at the same rate, gave judgment for the balance. The defendant complains of this, and insists the deductions should be made, at the ordinary prices," from the sum of four hundred dollars, the amount for which the plaintiff contracted to finish the building. If the plaintiff had contracted to do the work by his own labor, or that of others furnished by him, for four hundred dollars, there is no doubt the position assumed by the appellant woidd be correct. But, on referring to the contract, we perceive the plaintiff contracted to build for four hundred dollars, and the labor of two carpenters to be furnished by the defendant. The services of these two persons, with the four hundred dollars, we presume, was equivalent to the ordinary price of work; and we, therefore, think the court did not err, in the estimate assumed by it, in forming its judgment. On a full view of the case, we think justice has been done:
And it is, therefore, ordered, adjudged and decreed, that the judgment of the District Court be affirmed, with costs.