Court Opinion

ID: 2673398
Source: CourtListenerOpinion
Date Created: 2014-05-10 03:14:38.04019+00
Date Added: 2024-06-11T13:06:50.480047
License: Public Domain

In the United States Court of Federal Claims
                                           No. 05-914C
                                    (Filed: February 26, 2014)

*************************************                 Posttrial Motions; Recharacterizing an
K-CON BUILDING SYSTEMS, INC.,       *                 RCFC 12(b)(1) Motion to Dismiss as a
                                    *                 Motion for Summary Judgment; Agency’s
                  Plaintiff,        *                 Authority to Terminate a Contract for
                                    *                 Default When Its Order Was Placed Under
 v.                                 *                 a Federal Supply Schedule Contract;
                                    *                 Excusable Delay; Counterclaim for
THE UNITED STATES,                  *                 Liquidated Damages; Motion to Amend
                                    *                 the Complaint; RCFC 15(b)(2); Implied
                  Defendant.        *                 Consent
*************************************

William A. Scott, Charleston, SC, for plaintiff.

Daniel B. Volk, United States Department of Justice, Washington, DC, for defendant.

                                    OPINION AND ORDER

SWEENEY, Judge

        Plaintiff K-Con Building Systems, Inc. filed three suits in this court concerning its
contracts with the United States Coast Guard (“Coast Guard”) for the design and construction of
prefabricated metal buildings in Elizabeth City, North Carolina, St. Petersburg, Florida, and Port
Huron, Michigan. After the court issued summary judgment rulings in each case and held trial in
this case, the parties engaged in settlement discussions. Those discussions revealed several
issues that required resolution prior to any settlement. Accordingly, the parties have filed the
relevant motions in all three cases.

        In this case, which concerns the building in Elizabeth City, plaintiff seeks to invalidate
the Coast Guard’s termination of its contract for default. Plaintiff also seeks to amend its
complaint to allege an affirmative claim for an equitable adjustment. For the reasons set forth
below, the court invalidates the Coast Guard’s default termination, dismisses those claims
premised on the default termination for lack of jurisdiction, concludes that it possesses
jurisdiction to entertain both parties’ liquidated damages claims, and grants plaintiff’s motion to
amend its complaint.
                                       I. BACKGROUND

        In April 2001, the United States General Services Administration (“GSA”) awarded
plaintiff a Federal Supply Schedule contract for Prefabricated Structures and Outdoor Smoking
Shelters.1 Subsequently, in September 2003, the Coast Guard solicited proposals for the design
and construction of a prefabricated building to house a component repair shop at the Coast Guard
Support Center in Elizabeth City. Plaintiff responded to the solicitation and, on September 23,
2003, the Coast Guard placed an order under plaintiff’s GSA contract for the solicited building.
The initial value of the order was $513,520 and the initial completion date was June 17, 2004.

                                    A. Contract Performance

        As set forth in the contract, the Coast Guard contemplated that plaintiff would design the
building based on the contract specifications, submit the design to the Coast Guard in two phases
(a “100% design” and a “final design”), and then, upon the Coast Guard’s approval of the final
design, begin construction. The design and construction of the building were to be completed no
more than 262 days after contract award.

       One aspect of the work to be performed by plaintiff was the design and installation of
heating, ventilation, and air conditioning (“HVAC”) systems “to accommodate all building
operations.” Among the HVAC work required was the provision of air conditioning in the
building’s test labs, including a room to house existing, identified hydraulic test equipment
(“hydraulic test lab”). In addition, plaintiff was required to disconnect an existing chiller from
hydraulic test equipment situated in another building, relocate the chiller and the equipment to
the new building, reconnect the chiller to the equipment, and run new distribution piping.

        Work on the project did not begin within the time anticipated in the contract. The Coast
Guard postponed the postaward kickoff meeting, which should have occurred between fourteen
and twenty-eight days after contract award, to December 4, 2003. In addition, plaintiff
encountered delays in the delivery of the building due to worldwide steel shortages. Plaintiff also
required additional time in which to coordinate the connection of government-owned equipment,
some of which was different from the equipment listed in the contract specifications. Plaintiff
asserted that this latter problem delayed its mechanical and electrical designs. In an April 15,

       1
           Although a trial has been held in this case, for the purposes of ruling on plaintiff’s
present motions, the court derives most of the facts in this section from its January 24, 2011
Opinion and Order, K-Con Bldg. Sys., Inc. v. United States, 97 Fed. Cl. 41 (2011). The balance
of the facts are derived from the appendix filed with plaintiff’s motion for partial summary
judgment (“Pl.’s App.”), and the appendix attached to plaintiff’s present motions (“JX”);
citations to those documents are set out in footnotes. Only the facts relevant to plaintiff’s present
motions are included. A more comprehensive recitation of the factual background, with citations
to the record, can be found in the court’s prior decision.

                                                 -2-
2004 bilateral contract modification, the contract completion date was extended by 126 days to
October 21, 2004.

        On May 6, 2004, one of the contracting officers involved with the contract,2 Marion E.
Hundley, sent plaintiff a cure letter warning that plaintiff’s “failure to submit a proper progress
schedule and failure to perform any work on site was endangering the performance of [the]
contract.” Plaintiff responded to the cure letter on May 16, 2004, describing its progress in
various aspects of the project. It explained that it was “refining [its] construction schedule with
supplies and subcontractors and would submit the schedule on May 20, 2004.” It further
indicated that it had “completed the layout of the building” and was “coordinating” with the
Coast Guard regarding the “the location of existing utilities.” In addition, plaintiff asserted that it
“planned to start site work and installation of the building pad on May 18, 2004,” and that, “once
the foundation design was revised and approved,” it was prepared to install the foundation.
Finally, it stated that it was “inspecting the existing equipment to be relocated . . . and . . .
holding on site discussions with the base personnel to evaluate the impact of the planned move.”

       One month later, in a June 18, 2004 letter, Ms. Hundley advised plaintiff that its
“mechanical design submittal had significant comments that had to be addressed prior to a re-
submittal of the document.” Despite this design issue, the Coast Guard permitted plaintiff to
proceed with construction after accepting plaintiff’s structural foundation drawings on July 6,
2004. Plaintiff began to erect the building’s steel structure on July 30, 2004.

        At around the same time, plaintiff sent its 100% design package to the Coast Guard. On
July 23, 2004, a second contracting officer, Victoria W. Worrell, forwarded the Coast Guard’s
comments on the package to plaintiff. She indicated that once plaintiff had incorporated the
Coast Guard’s comments and submitted its final design, it could “proceed with all work other
than that related to the HVAC system,” and that once the design requirements of the HVAC
system were resolved, the mechanical drawings could be incorporated into the final design.

        More than one month later, the parties agreed to a contract modification, effective
September 9, 2004, increasing the contract price to $551,155.35 to compensate plaintiff for its
installation of sound attenuation blankets above three of the rooms in the building. But, as of
September 10, 2004, the issues with the hydraulic test lab’s HVAC system had not been
resolved.

        On September 20, 2004, plaintiff sent a progress schedule to the Coast Guard indicating a
completion date of December 8, 2004, forty-three days beyond the then-contract completion date
of October 26, 2004. Ms. Hundley noted the discrepancy in a September 22, 2004 forbearance
letter. Subsequently, in a November 10, 2004 bilateral contract modification, the completion
date was extended, for the final time, to November 9, 2004, due to a supplier’s shipping delay.

       2
          It appears that three individuals acted as the contracting officer for this project at
various times: Marion E. Hundley, Cathy Broussard, and Victoria W. Worrell.

                                                  -3-
Given that plaintiff had previously anticipated completing the building on December 8, 2004, it
remained unable to meet the contract completion date. Nevertheless, despite noting plaintiff’s
“failure to make progress and . . . inability to complete the contract by the bilaterally agreed
completion date,” the Coast Guard “determined it was in the best interest of the Government to
forbear from terminating [plaintiff’s] contract for default . . . .” The Coast Guard permitted
plaintiff to continue work on the project, but indicated its intention to assess liquidated damages
at the contract rate of $551 per day for “any delay beyond the contract completion date . . . .”
Indeed, the Coast Guard began to withhold liquidated damages from its payments to plaintiff in
December 2004, and as of February 28, 2005, the Coast Guard had assessed liquidated damages
for 111 days of delay in the amount of $56,721.3

        In the meantime, by November 19, 2004, plaintiff had erected the building’s steel
structure. It began installing the wall panels and insulation three days later. It also began to hang
sprinkler pipe in the building. However, on December 9, 2004, the Coast Guard sent plaintiff a
show cause letter, noting that plaintiff’s “failure to submit the final design documents within the
time frame allowed and failure to provide adequate manpower for performing the work prevented
[plaintiff] from completing” the project by the November 9, 2004 completion date. Plaintiff
responded to this letter on December 22, 2004, asserting that the Coast Guard contract
requirements differed materially from the standard GSA Design/Build requirements and that its
subcontractors would resume work on January 3, 2005. Plaintiff then submitted a progress
schedule to the Coast Guard on January 5, 2005, reflecting an anticipated completion date of
March 19, 2005. The Coast Guard noted “corrections to three line items” on the schedule that
changed the anticipated completion date to April 26, 2005, and then, on January 12, 2005, sent
plaintiff another forbearance letter.

         Plaintiff finished installing the wall panels and insulation on January 12, 2005, and began
installing the roof the next day. It then started the electrical, mechanical, and plumbing rough-ins
on January 17, 2005. However, on February 2, 2005, Ms. Hundley issued a second show cause
letter to plaintiff, remarking that plaintiff’s “failure to submit the final design documents by
January 21, 2005, failure to complete the roofing installation by January 19, 2005, failure to
remove the rejected wet insulation, and failure to provide adequate manpower” would prevent
plaintiff from meeting its anticipated completion date of April 26, 2005. Plaintiff responded to
this show cause letter on February 7, 2005,4 describing its reasons for not installing the roof, as
well as another reason for the delay in construction:

       [T]he Simple Saver Roofing System can not be installed in temperatures less than
       40 degrees due to the adhesive and membrane material. . . . [R]oofing is
       scheduled to be complete by the end of this week (weather permitting). All other
       task[s] are currently on schedule with the exception of utility tie-ins. . . . The

       3
           See JX 403; JX 492.
       4
           See JX 433.

                                                 -4-
       [site/civil drawings] must be acknowledged or approved [by the Coast Guard]
       prior to excavation.

Plaintiff further averred that it would deliver the final design documents by February 10, 2005.

        However, plaintiff did not deliver the design documents to the Coast Guard until
February 18, 2005. In a February 25, 2005 letter signed by Ms. Hundley, the Coast Guard
provided its comments to plaintiff regarding its mechanical design. Ms. Hundley informed
plaintiff that it could proceed with the work, provided that the comments were addressed and that
sealed drawings were submitted to the Coast Guard.

         That same day–February 25, 2005–plaintiff sent the Coast Guard four letters.5 In the first
letter, plaintiff requested a noncompensable time extension of thirty days due to the Coast
Guard’s alleged improper review of its design drawings. In the second letter, plaintiff sought a
noncompensable time extension of thirty days to account for job site disturbances and its inability
to contract with local trades, both purportedly caused by comments made by the Coast Guard’s
inspector. Then, in its third letter, plaintiff requested a noncompensable time extension of
twenty-seven days due to weather delays. The fourth letter provided, in its entirety: “This letter
serves as our request for cost modification in the amount of $50,325.00 for extended overhead
due to delays outlined in our request for time extension letters dated 25 February 2005.” An
exhibit attached to that letter contained a table breaking out the components of the extended
overhead that plaintiff was requesting. On March 8, 2005, Ms. Hundley denied the three time
extension requests.6 However, a Coast Guard contracting officer never responded to plaintiff’s
request for a contract price adjustment.

       Ultimately, on March 17, 2005, the Coast Guard issued a Notice of Termination for
Default, which was signed by Ms. Hundley.7 Ms. Hundley wrote:

       We have determined that it is no longer in the best interest of the Government to
       forbear termination for default for your failure to complete within the established
       completion date. . . . [Y]our performance in the forbearance period continually
       fell well behind any completion schedule you had submitted. Your continued
       failure to make progress has made it clear that it is no longer in the best interest of
       the Government to forbear termination for default. In accordance with contract
       clause FAR 52.249-10, Termination for Default (Fixed-Price Construction) (APR

       5
           See JX 451; JX 452; JX 454; JX 455.
       6
           See JX 470; JX 472; JX 473.
       7
           See JX 481.

                                                 -5-
       1984),8 you are hereby notified that this contract is terminated for default for
       failure to make progress and failure to prosecute the work with the diligence that
       will insure its completion within the time specified in the contract including any
       extensions. Therefore, your right to proceed with work under this contract is
       terminated AS OF THIS DATE. The Government may cause the contract to be
       completed by others in accordance with the above clause and you will be held
       liable for any increased costs occasioned thereby. These costs will include
       liquidated damages in the amount specified in the contract that will accrue from
       the current contract completion date to actual completion of work. The
       Government reserves all rights and remedies provided by law or under the
       contract in addition to charging excess costs occasioned by completion of the
       defaulted contract.

In closing, Ms. Hundley indicated that the termination notice was “a final decision of the
Contracting Officer” and described plaintiff’s right to appeal. Rather than immediately
appealing, plaintiff sent the Coast Guard a letter on March 18, 2005, challenging the propriety of
the default termination and requesting that the Coast Guard rescind its notice.9 In particular,
citing FAR 52.249-10(b), which precludes the termination of a contract for default if the
contractor was not responsible for the delay in contract performance, plaintiff enumerated several
phases of contract performance where it encountered delays for which it was not responsible,
referring the Coast Guard to its previous correspondence describing those delays. In a March 21,
2005 letter, a third contracting officer, Cathy Broussard, rejected plaintiff’s claims of excusable
delay and denied plaintiff’s request for the rescission of the default termination.10

                                        B. Reprocurement

         At the time of the default termination, the Coast Guard had paid $287,551.39 to plaintiff.
In two October 2005 contract modifications reflecting the default termination, both signed by
Ms. Hundley,11 the Coast Guard indicated its intent to use the unpaid balance of the
contract–$263,603.96–to fund the reprocurement of the project, and reiterated that it reserved its
right to claim any costs incurred in excess of the unpaid balance from plaintiff. It also reiterated
that it reserved its right to recover liquidated damages, which would accrue until the building was
substantially complete.

       8
            “FAR” refers to the Federal Acquisition Regulation.
       9
            See JX 484.
       10
            See JX 487.
       11
            See Pl.’s App. 139, 142.

                                                -6-
        On November 7, 2005, almost eight months after it terminated its contract with plaintiff,
the Coast Guard entered into an agreement with Viteri Construction Management Incorporated
(“Viteri”) to complete the building. In the new contract’s scope of work section, the Coast Guard
represented to Viteri that the building design was ninety-five percent complete. The initial
contract price was $721,431, and the initial completion date was March 19, 2006. Through
bilateral contract modifications, the contract price was ultimately increased to $814,619 and the
completion date was ultimately extended to August 26, 2006. The Coast Guard determined that
Viteri substantially completed the building as of September 20, 2006.

                                     C. Procedural History

        Plaintiff filed suit in this court on August 25, 2005, seeking to convert the default
termination into a termination for the government’s convenience and the remission of liquidated
damages. Defendant filed a counterclaim, alleging that the Coast Guard had withheld
approximately $10,220 from payments to plaintiff as liquidated damages, and seeking the
balance of liquidated damages as measured from the November 9, 2004 contract completion date
to the date that the building was completed.

        Upon the close of discovery, plaintiff moved for summary judgment on the issue of
liquidated damages, arguing first that the rate of liquidated damages specified in its contract with
the Coast Guard constituted an unenforceable penalty, and second, in the alternative, that it was
entitled to a remission of liquidated damages due to excusable delay. The court denied plaintiff’s
motion in a January 24, 2011 Opinion and Order, concluding that the liquidated damages rate
was not an unenforceable penalty, and that plaintiff had not established an excusable delay that
would lead to the remission of some or all of the liquidated damages. Thus, in December 2011,
the court held a two-week trial. Then, after trial, it was necessary for the court to consider and
rule on plaintiff’s motion for sanctions. K-Con Bldg. Sys., Inc. v. United States, 106 Fed. Cl.
652 (2012).

        As noted above, this is one of three breach-of-contract cases before the court involving
plaintiff and the Coast Guard. The court issued a summary judgment ruling in the Port Huron
case in August 2011, K-Con Bldg. Sys., Inc. v. United States, 100 Fed. Cl. 8 (2011), and a
summary judgment ruling in the St. Petersburg case in November 2012, K-Con Bldg. Sys., Inc. v.
United States, 107 Fed. Cl. 571 (2012). After the court issued the latter decision, the parties
engaged in settlement discussions through the court’s alternative dispute resolution program.
Those discussions revealed several issues that required resolution prior to any settlement, leading
the parties to file the relevant motions in each case. In this case, plaintiff filed a combined
motion to dismiss and motion to amend its complaint. The parties have completed briefing on
plaintiff’s motions and, finding oral argument unnecessary, the court is prepared to rule.

                                                -7-
                            II. PLAINTIFF’S MOTION TO DISMISS

      A. Recharacterization of Plaintiff’s Motion as a Motion for Summary Judgment

        Plaintiff first “moves to dismiss the Government’s claim for termination for default for
lack of subject matter jurisdiction” pursuant to Rule 12(b)(1) of the Rules of the United States
Court of Federal Claims (“RCFC”). Mot. 1. However, an RCFC 12(b)(1) motion to dismiss is
not the proper vehicle for plaintiff to obtain the result it seeks. A party filing a motion under
RCFC 12(b) must assert a “defense to a claim for relief in [a] pleading,” but defendant in this
case did not assert a claim for default termination in its sole pleading, its answer and
counterclaim.

         Fortunately for plaintiff, the court is not constrained by the label that plaintiff attached to
its motion. Instead, the court is guided by the motion’s substance. Plaintiff contends in its
motion that contractually, the Coast Guard could not terminate its contract with plaintiff without
first referring plaintiff’s allegations of excusable delay to the GSA. Because the Coast Guard did
not make such a referral, plaintiff asserts, the Coast Guard’s default termination was invalid,
depriving the court of jurisdiction to consider any claims arising from the default termination.12
In support of its contentions, plaintiff relies on the provisions of the two contracts at issue–its
Federal Supply Schedule contract with the GSA and its contract with the Coast Guard–and the
contents of several letters it exchanged with the Coast Guard. Defendant does not dispute the
contents of the letters relied upon by plaintiff; rather, it contends that the letters were insufficient
under the relevant contractual provisions to require a referral to the GSA.

        Given the substance of plaintiff’s motion and defendant’s response, it is clear that
plaintiff’s request can be considered under the summary judgment rubric. Plaintiff is challenging
the validity of a contracting officer decision as a matter of law on the basis of undisputed facts,
and defendant has fully responded to plaintiff’s contentions. See RCFC 56(a) (noting that
summary judgment is appropriate if the material facts are undisputed and “the movant is entitled
to judgment as a matter of law”). Moreover, because plaintiff filed its motion after trial, the
parties had the opportunity to support their positions using the complete universe of documents
and testimony admitted at trial. As neither party would be prejudiced, the court recharacterizes
plaintiff’s motion as a motion for summary judgment under RCFC 56. See RCFC 56(f)(3)
(noting that the court may “consider summary judgment on its own after identifying for the
parties material facts that may not be genuinely in dispute”); Celotex Corp. v. Catrett, 477 U.S.
317, 326 (1986) (agreeing that trial courts “possess the power to enter summary judgments sua

        12
           It is unclear why plaintiff did not raise this issue until after trial. For its part, the court
was unable to raise the issue sua sponte before trial because the relevant portions of the GSA
contract had not been provided to the court. Nevertheless, because the issue implicates the
court’s jurisdiction, the court must address it at this time. See Arbaugh v. Y & H Corp., 546 U.S.
500, 506 (2006) (reflecting that the parties or the court sua sponte may challenge the court’s
subject matter jurisdiction at any time).

                                                   -8-
sponte, so long as the losing party was on notice that [it] had to come forward with all of [its]
evidence”); Rothe Dev. Corp. v. Dep’t of Def., 413 F.3d 1327, 1336 (Fed. Cir. 2005) (extending
the notice requirement to the prevailing party); see also RCFC 1 (stating that the court’s
procedural rules “should be construed and administered to secure the just, speedy, and
inexpensive determination of every action and proceeding”).

                          B. The Coast Guard’s Default Termination

        Having determined that plaintiff’s motion should be treated as a motion for summary
judgment, the court turns to the merits of that motion. As previously noted, plaintiff contends
that contractually, the Coast Guard had no authority to terminate its contract with plaintiff prior
to referring plaintiff’s excusable delay allegations to the GSA. Thus, the court must examine the
relevant contractual provisions.

       The GSA awarded plaintiff a Federal Supply Schedule contract in April 2001, and the
Coast Guard placed an order with plaintiff under that contract on September 23, 2003. Plaintiff’s
Federal Supply Schedule contract contained the following clause: FAR 52.212-4, Contract
Terms and Conditions–Commercial Items (May 1999). Paragraph (m) of that clause provided:

               Termination for cause. The Government may terminate this contract, or
       any part hereof, for cause in the event of any default by the Contractor, or if the
       Contractor fails to comply with any contract terms and conditions, or fails to
       provide the Government, upon request, with adequate assurances of future
       performance. In the event of termination for cause, the Government shall not be
       liable to the Contractor for any amount for supplies or services not accepted, and
       the Contractor shall be liable to the Government for any and all rights and
       remedies provided by law. If it is determined that the Government improperly
       terminated this contract for default, such termination shall be deemed a
       termination for convenience.

In addition, paragraph (h) of that clause incorporated by reference clause I-FSS-249-B, Default
(May 2000), which provided:

              In addition to any other clause contained herein related to termination, the
       following is applicable to orders placed under Federal Supply Schedule contracts.

               Any ordering office may, with respect to any one or more orders placed by
       it under the contract, exercise the same right of termination, acceptance of inferior
       articles or services, and assessment of excess costs as might the Contracting
       Officer, except that when failure to deliver articles or services is alleged by the
       Contractor to be excusable, the determination of whether the failure is excusable
       shall be made only by the Contracting Officer of the General Services
       Administration, to whom such allegation shall be referred by the ordering office

                                                -9-
       and from whose determination appeal may be taken as provided in the clause of
       this contract entitled “Disputes.”

Similarly, the portion of the FAR pertaining to the Federal Supply Schedule in effect at the time
plaintiff was awarded its Federal Supply Schedule contract included the following provision
regarding termination of an order for default:

               (1) An ordering office may terminate any one or more orders for default
       in accordance with Part 49, Termination of Contracts. The schedule contracting
       office shall be notified of all cases where an ordering office has declared a
       Federal Supply Schedule contractor in default or fraud is suspected.

               (2) Should the contractor claim that the failure was excusable, the
       ordering office shall promptly refer the matter to the schedule contracting office.
       In the absence of a decision by the schedule contracting office (or by the head of
       the schedule contracting agency, on appeal) excusing the failure, the ordering
       office may charge the contractor with excess costs resulting from repurchase.

FAR 8.405-5(a). Taken together, these provisions indicate that the Coast Guard was entitled to
terminate its contract with plaintiff for default unless plaintiff had alleged that its failure to
complete work under the contract was excusable. In those circumstances, the Coast Guard was
required to refer plaintiff’s allegation to the GSA for a determination of whether plaintiff’s
failure was excusable.

         Neither party disputes that the Coast Guard was required to refer any allegations of
excusable delay to the GSA prior to terminating its contract with plaintiff for default. Instead,
the parties disagree as to whether plaintiff alleged excusable delay. Plaintiff contends that its
letters to the Coast Guard dated December 22, 2004, and February 7, 2005, both sent in response
to letters requesting that plaintiff show cause why its contract should not be terminated,
contained allegations of excusable delay. Plaintiff further contends that the three letters it sent to
the Coast Guard on February 25, 2005, to request time extensions also included allegations of
excusable delay. These allegations of excusable delay, plaintiff argues, should have been
referred to the GSA prior to the Coast Guard’s termination of its contract with plaintiff for
default. The court agrees.

       The pertinent provision of the Federal Supply Schedule contract indicates that referral to
the GSA is required “when failure to deliver articles or services is alleged by the Contractor to be
excusable . . . .” In other words, a mere allegation by the contractor is a sufficient trigger. In its
December 22, 2004 letter, plaintiff claimed that its failure to submit the final design documents
was due to the conflict between the Coast Guard’s specifications and standard GSA Design/Build
requirements. In its February 7, 2005 letter, plaintiff asserted that the cold weather prevented it
from installing the roof and that it was unable to complete the utility tie-ins due to the Coast
Guard’s failure to acknowledge or approve the relevant drawings. And, in its February 25, 2005

                                                 -10-
letters, plaintiff sought time extensions to compensate for the Coast Guard’s alleged improper
review of its design drawings, the purported negative effects of comments made by the Coast
Guard’s inspector, and weather-related delays. All of these letters contained allegations of
excusable delay;13 thus, the Coast Guard should not have terminated its contract with plaintiff for
default prior to referring these allegations to the GSA.

        Defendant’s arguments to the contrary are not persuasive. Its first argument is based on
the decision of the United States Court of Appeals for the Federal Circuit (“Federal Circuit”) in
M. Maropakis Carpentry, Inc. v. United States (“Maropakis”), 609 F.3d 1323 (Fed. Cir. 2010).
In that case, the Federal Circuit held that when facing a government counterclaim for liquidated
damages, a contractor cannot assert an affirmative defense that would result in the modification
of contract terms (e.g., an increase in the contract price or an extension of the time for contract
performance) unless that contractor had filed a claim with the contracting officer pursuant to the
Contract Disputes Act of 1978 (“CDA”). Id. at 1331. Applying that holding to the facts of this
case, defendant contends that because plaintiff never filed a claim for excusable delay with a
contracting officer pursuant to the CDA, it has not properly alleged excusable delay under clause
I-FSS-249-B of plaintiff’s Federal Supply Schedule contract.

        Defendant’s attempt to apply the holding of Maropakis to the facts in this case cannot be
sustained. In Maropakis, the Federal Circuit held that a CDA claim alleging excusable delay was
a jurisdictional prerequisite to asserting an affirmative defense of excusable delay against a
government counterclaim for liquidated damages in a suit before the United States Court of
Federal Claims (“Court of Federal Claims”). The Federal Circuit’s holding has no bearing on
what qualifies as an allegation of excusable delay for the purpose of a procuring agency’s referral
of such an allegation to the GSA under a Federal Supply Schedule contract. For one, a dispute
between a procuring agency and a contractor concerning whether a contract should be terminated
for default occurs prior to litigation. Thus, unlike in Maropakis, the jurisdiction of the Court of
Federal Claims would not be at issue. Moreover, there is nothing in the plain language of clause
I-FSS-249-B requiring an allegation of excusable delay to be in the form of a CDA claim.
Indeed, the clause does not use the word “claim”; rather, it merely requires the contractor to
“allege[]” an excusable delay.

       13
           Defendant’s suggestion that plaintiff was merely explaining the reasons for the delays,
and was not asserting that those delays were excusable, is nonsensical, and therefore does not
raise a genuine issue of material fact. See Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 250
(1986) (indicating that an issue is genuine if it “may reasonably be resolved in favor of either
party”). In this correspondence, plaintiff explained that the reasons for the delays were not its
own actions, but the actions or inaction of the Coast Guard, or the weather. By disclaiming
responsibility for these delays, it is logical to infer that plaintiff felt that these delays were
excusable. See also FAR 52.249-10(b)(1) (indicating that delay is excusable if it “arises from
unforeseeable causes,” such as acts of the government or delays of subcontractors or suppliers,
that are “beyond the control and without the fault or negligence of the Contractor”).

                                               -11-
        Defendant next argues that the three referenced February 25, 2005 letters are insufficient
to constitute allegations of excusable delay because the cumulative time extension plaintiff
requested in these letters–eighty-seven days–is not enough to excuse the entire 128-day delay
between the date contract performance was due, November 9, 2004, and the date of the default
termination, March 17, 2005. This argument also fails. First, plaintiff’s allegations of excusable
delay were not limited to the circumstances alleged in the February 25, 2005 letters. In its
December 22, 2004 letter, plaintiff contended that it was delayed in submitting its final design
documents for an unspecified length of time due to the Coast Guard’s purported deviation from
the standard GSA Design/Build requirements. And, plaintiff’s February 7, 2005 letter described
a delay of an unspecified duration due to poor weather conditions. Thus, the excusable delay
alleged by plaintiff likely amounted to more than eighty-seven days. More importantly, even if
the alleged delay was less than 128 days and thus could not cover the entire time between the
contract completion date and the contract termination date, the length of the alleged delay is
irrelevant to whether plaintiff alleged excusable delay in the first instance. Clause I-FSS-249-B
does not condition the referral of an excusable delay allegation to the GSA on whether the
contractor has alleged delay sufficient to extend the deadline for contract performance to the date
of the show cause letter, the date of contract termination, or any other date. Instead, under the
plain language of the clause, the procuring agency is merely required to refer an allegation of
excusable delay to the GSA upon receiving it.

        Defendant’s final argument is that because the Coast Guard denied plaintiff’s February
25, 2005 requests for time extensions on March 8, 2005, there was no reason for the Coast Guard
to believe that there were any outstanding, unresolved allegations of excusable delay when it
terminated its contract with plaintiff for default on March 17, 2005. This argument, like the first
two, lacks merit. As clause I-FSS-249-B clearly provides, if a procuring agency is contemplating
the termination of a contract for default, any allegation of excusable delay must be referred to the
GSA for a determination on the merits of the excusable delay allegation. In other words, only the
GSA possessed the authority to reject plaintiff’s allegations of excusable delay. Thus, the Coast
Guard’s March 8, 2005 letters are irrelevant.

        In sum, under the terms of plaintiff’s Federal Supply Schedule contract, the Coast Guard
lacked the authority to terminate its contract with plaintiff for default because it did not refer
plaintiff’s allegations of excusable delay to the GSA. Accordingly, the Coast Guard’s
termination of its contract with plaintiff for default is invalid, and the court therefore lacks
jurisdiction to entertain any claims premised solely on the default termination. Accord
BearingPoint, Inc. v. United States, 77 Fed. Cl. 189 (2007). Plaintiff is entitled to summary
judgment on this issue. However, because plaintiff’s complaint contains allegations regarding
the Coast Guard’s assessment of liquidated damages that are not premised on the default
termination, the court’s grant of summary judgment does not dispose of plaintiff’s entire
complaint.

                                               -12-
                          C. The Parties’ Liquidated Damages Claims

        Although the Coast Guard lacked the authority to terminate its contract with plaintiff for
default, plaintiff contends that the Coast Guard’s assessment of liquidated damages within the
default termination notice is a valid government claim, and that the court can therefore entertain
its claim for the remission of liquidated damages due to the excusable delays it alleged in its
February 25 and March 18, 2005 letters to the Coast Guard, as well as defendant’s counterclaim
for liquidated damages. Defendant agrees with plaintiff that the Coast Guard’s notice contained
a valid claim for liquidated damages and that the court therefore possesses jurisdiction over its
counterclaim. However, defendant contends that under the holding of Maropakis, the court
cannot entertain plaintiff’s allegations of excusable delay because plaintiff did not first file a
proper CDA claim with the contracting officer seeking an equitable adjustment for excusable
delay.

         As an initial matter, the court agrees with the parties that the Coast Guard’s default
termination notice contained a valid government claim for liquidated damages. Pursuant to the
disputes clause incorporated into the Coast Guard’s contract with plaintiff, the Coast Guard’s
contracting officer was required to issue a written decision on any claim by the Coast Guard
against plaintiff. FAR 52.233-1(d)(1). And, in that clause, “claim” was defined as “a written
demand or written assertion by one of the contracting parties seeking, as a matter of right, the
payment of money in a sum certain, the adjustment or interpretation of contract terms, or other
relief arising under or relating to the contract.” FAR 52.233-1(c). Although Ms. Hundley did not
indicate the precise amount of liquidated damages that the Coast Guard was assessing against
plaintiff in the default termination notice, she did indicate that liquidated damages, at the rate set
forth in the contract, would “accrue from the current contract completion date to actual
completion of work.” Thus, even though work had not yet been completed, plaintiff had
sufficient information by which to calculate the sum certain claimed by the Coast Guard. See
Metric Constr. Co. v. United States, 14 Cl. Ct. 177, 179 (1988) (“[A] claim in which the amount
in dispute can be easily determined by a simple mathematical calculation . . . is sufficient for
purposes of the Act.”); accord N. Star Alaska Hous. Corp. v. United States, 76 Fed. Cl. 158, 184
(2007), appeal dismissed, 226 F. App’x 1004 (Fed. Cir. 2007) (unpublished order); CPS Mech.
Contractors, Inc. v. United States, 59 Fed. Cl. 760, 764 (2004); Exec. Court Reporters, Inc. v.
United States, 29 Fed. Cl. 769, 775 (1993), appeal dismissed, 22 F.3d 1106 (Fed. Cir. 1994)
(unpublished table order). Indeed, Ms. Hundley subsequently advised plaintiff in writing that as
of February 28, 2005, the Coast Guard had assessed liquidated damages for 111 days of delay, in
the amount of $56,721. Furthermore, the fact that liquidated damages continued to accrue
thereafter does not invalidate the Coast Guard’s claim. Cf. Placeway Constr. Corp. v. United
States, 920 F.2d 903, 906-07 (Fed. Cir. 1990) (holding that although the contracting officer had
not determined the precise amount of the government’s set off against the contract price, the
finality of the contracting officer’s decision was not affected).14

       14
         The Court of Federal Claims Technical and Procedural Improvements Act of 1992
superseded a portion of the decision in Placeway Construction Corp. not relevant to this case.

                                                -13-
        Having determined that the Coast Guard asserted a valid claim for liquidated damages,
the court must next determine whether plaintiff asserted a valid claim for excusable delay.
Plaintiff avers that three of its February 25, 2005 letters–those that sought a contract
extension–and its March 18, 2005 letter challenging the default termination satisfy the
requirements of a valid claim under the CDA. The court need not address whether plaintiff’s
March 18, 2005 letter constituted a valid claim because it has concluded that the action plaintiff
sought to overturn in that letter–the Coast Guard’s purported default termination–was
unauthorized. The invalidity of the default termination renders plaintiff’s subsequent merits-
based challenge to it a nullity.

        On the other hand, the three February 25, 2005 letters identified by plaintiff were valid
CDA claims. In each letter, plaintiff described the nature of the delay, explained that it was not
the cause of the delay, specified the length of the delay, and requested an equitable adjustment of
the contract–a time extension–to compensate for the delay. These letters clearly were written
demands seeking, as a matter of right, the adjustment of contract terms, see FAR 52.233-1(c),
that gave the contracting officer adequate notice of the basis of plaintiff’s claim and the relief
plaintiff sought, see Contract Cleaning Maint., Inc. v. United States, 811 F.2d 586, 592 (Fed. Cir.
1987) (“All that is required is that the contractor submit in writing to the contracting officer a
clear and unequivocal statement that gives the contracting officer adequate notice of the basis . . .
of the claim.”). Indeed, the March 8, 2005 letters containing the Coast Guard’s rejections of
plaintiff’s time extension requests reflect that the contracting officer understood the basis of
plaintiff’s claims and the relief plaintiff sought.

        In sum, the court possesses jurisdiction to entertain plaintiff’s claim for the remission of
liquidated damages to the extent that the claim is premised on the excusable delays alleged in the
three identified February 25, 2005 letters, but not to the extent that it is premised on the
excusable delays alleged in plaintiff’s March 18, 2005 letter. The court also possesses
jurisdiction to entertain defendant’s counterclaim for liquidated damages. Accordingly, the court
grants in part and denies in part plaintiff’s motion for summary judgment on this issue.

                III. PLAINTIFF’S MOTION TO AMEND ITS COMPLAINT

         In addition to challenging the validity of the Coast Guard’s termination of its contract for
default, plaintiff seeks to amend its complaint to allege a claim based on its February 25, 2005
letter to the Coast Guard requesting a $50,325 price increase resulting from the excusable delays
it alleged in its other February 25, 2005 letters. Under RCFC 15(b),15 the court may permit the
posttrial amendment of pleadings if the proposed amendment is based on an objection at trial or

See Pub. L. No. 102-572, § 907(b), 106 Stat. 4506, 4519 (permitting the Court of Federal Claims
to render judgment in nonmonetary disputes arising under the CDA).
       15
       Plaintiff erroneously bases its motion on RCFC 15(a), which governs pretrial
amendment to pleadings.

                                                -14-
on an issue tried by consent. The latter basis for amendment, the only one relevant here,
provides:

       When an issue not raised by the pleadings is tried by the parties’ express or
       implied consent, it must be treated in all respects as if raised in the pleadings. A
       party may move–at any time, even after judgment–to amend the pleadings to
       conform them to the evidence and to raise an unpleaded issue. But failure to
       amend does not affect the result of the trial of that issue.

RCFC 15(b)(2). From the plain language of the rule, it is apparent that an amendment is not
necessary for the court to try and rule on an unpleaded issue; so long as an issue is tried by the
consent of the parties, the court must treat the issue as if it were pleaded. Accord 3 James Wm.
Moore et al., Moore’s Federal Practice ¶ 15.18[1] (3d ed. 2012). Nevertheless, it is generally
accepted that trial courts should be liberal in allowing posttrial amendments under Rule 15(b)(2)
so long as the requisite consent was demonstrated. Id. Thus, to determine whether plaintiff
should be permitted to amend its complaint to add a claim for a $50,325 price increase, the court
must examine whether defendant consented to the trial of that issue.

         As noted above, the letter containing plaintiff’s request for a price increase provided, in
its entirety: “This letter serves as our request for cost modification in the amount of $50,325.00
for extended overhead due to delays outlined in our request for time extension letters dated 25
February 2005.” And, the requests for time extensions referenced in this letter concerned the
Coast Guard’s review of plaintiff’s design drawings, the consequences of comments made by the
Coast Guard’s inspector, and the weather. Plaintiff asserts that one of the issues at trial was
whether some of the delays that it encountered were the result of the Coast Guard’s instructions
pertaining to the HVAC design and the Coast Guard preventing plaintiff from beginning
construction without an approved design. Accordingly, plaintiff argues, its proposed amendment
would conform its complaint to the evidence admitted at trial. Defendant disagrees, averring that
plaintiff never suggested at trial that it was entitled to extended overhead, and that no evidence
was offered at trial on the issue.

         After reviewing the parties’ submissions, the court concludes that defendant’s consent to
try the issue of plaintiff’s entitlement to extended overhead should be implied. As defendant
correctly suggests, for the court to decide whether plaintiff is entitled to extended overhead,
evidence must have been presented at trial on that issue (such as how plaintiff calculated the
amount of extended overhead owed by the Coast Guard or the components of the extended
overhead it requested). Such evidence was admitted at trial. Joint Exhibit 455.2, the attachment
to plaintiff’s February 25, 2005 letter, contains a table breaking out all of the elements of the
extended overhead claimed by plaintiff. And, for each item of extended overhead, the table
identifies the unit, unit cost, and total cost. The court admitted this joint exhibit into evidence on
the first day of trial, with no objection from defendant; indeed, the fact that it was a joint exhibit
indicates that defendant was jointly responsible for proposing its admission into the trial record.
When a party “knowingly acquiesces in the introduction of evidence relating to issues that are

                                                 -15-
beyond the pleadings,” either by failing to object to its introduction or by “actually produc[ing]
evidence bearing on the new issue,” it “is in no position to contest a motion to conform.” 6A
Charles Alan Wright et al., Federal Practice and Procedure § 1493 (3d ed. 2013). Accordingly,
the court grants plaintiff’s motion to amend its complaint.

         In granting plaintiff’s motion, the court rejects defendant’s contention that the court lacks
jurisdiction over plaintiff’s proposed claim. Specifically, defendant argues that plaintiff’s
February 25, 2005 request for a price adjustment cannot constitute a valid claim under the CDA
because plaintiff did not, in its letter, make a demand or indicate that it was seeking a final
decision from the contracting officer. Defendant’s interpretation of the CDA’s requirements is
too narrow. According to binding Federal Circuit precedent, there is “no requirement in the
[CDA] that a ‘claim’ must be submitted in any particular form or use any particular wording.”
Contract Cleaning Maint., Inc., 811 F.2d at 592; see also Transam. Ins. Corp. v. United States,
973 F.2d 1572, 1578 (Fed. Cir. 1992) (noting that “certain ‘magic words’ need not be used and
that the intent of the ‘claim’ governs”). “All that is required is that the contractor submit in
writing to the contracting officer a clear and unequivocal statement that gives the contracting
officer adequate notice of the basis and amount of the claim.” Contract Cleaning Maint., Inc.,
811 F.2d at 592. Thus, the contractor’s request for a decision from the contracting officer need
not be explicit; it may be implied. James M. Ellett Constr. Co. v. United States, 93 F.3d 1537,
1543 (Fed. Cir. 1996); see also Transam. Ins. Corp., 973 F.2d at 1576 (“The statute’s broad
language demonstrates that as long as what the contractor desires by its submissions is a final
decision, that prong of the CDA claim test is met.”). Although plaintiff’s February 25, 2005
letter is terse, plaintiff clearly indicates that it is a “request” for extended overhead based on the
delays it alleged in its other three February 25, 2005 letters. Not only is plaintiff’s “request”
tantamount to a demand, but any reasonable contracting officer receiving plaintiff’s letter would
have interpreted it as a request for a decision regarding plaintiff’s entitlement to extended
overhead. In fact, it bears noting that Ms. Hundley rendered decisions in response to plaintiff’s
other three February 25, 2005 letters, all of which contained language similar to the letter at issue
(each of the three letters began, “[t]his letter serves as our request for time extension,” and each
concluded, “[t]herefore [plaintiff is] requesting a non-compensable time extension” ).

         Plaintiff has also satisfied the CDA’s remaining jurisdictional requirements. First, the
requirement of a contracting officer’s decision is satisfied despite the failure of a Coast Guard
contracting officer to issue a decision on plaintiff’s claim because under the CDA, such a failure
results in the deemed denial of a claim. See 41 U.S.C. § 605(c); Paragon Energy Corp. v. United
States, 645 F.2d 966, 971 (Ct. Cl. 1981) (“[T]o invoke the jurisdiction of this court . . . there
must first be a ‘decision’ (or failure to decide) by the contracting officer.”). And, the requirement
of a timely appeal of the contracting officer’s decision or deemed denial is satisfied because
plaintiff filed its complaint on August 22, 2005, well within the year allowed for appeals, see 41
U.S.C. § 609(a); James M. Ellett Constr. Co., 93 F.3d at 1541 (“The CDA grants the court
jurisdiction over actions brought on claims within twelve months of a contracting officer’s final
decision.”), and under RCFC 15(c)(1)(B), plaintiff’s amendment to its complaint relates back to
the filing of the original complaint.

                                                 -16-
        In sum, because plaintiff’s February 25, 2005 request for a $50,325 price increase
constitutes a valid CDA claim, because the contracting officer is deemed to have denied
plaintiff’s claim due to her failure to issue a decision, and because plaintiff timely appealed the
contracting officer’s deemed denial of its claim, the court possesses jurisdiction to entertain
plaintiff’s proposed claim.

                                       IV. CONCLUSION

         As set forth above, the court recharacterizes plaintiff’s motion to dismiss as a motion for
summary judgment. Because the Coast Guard lacked the authority to terminate its contract with
plaintiff for default, its default termination is invalid, and the court GRANTS plaintiff’s motion
for summary judgment on that issue. Further, the court concludes that it possesses jurisdiction to
entertain plaintiff’s claim for the remission of liquidated damages, but only to the extent that the
claim is premised on the excusable delays alleged in the three pertinent February 25, 2005 letters.
It also possesses jurisdiction to consider defendant’s counterclaim for liquidated damages. Thus,
the court GRANTS IN PART and DENIES IN PART the remainder of plaintiff’s motion for
summary judgment. Finally, the court GRANTS plaintiff’s motion to amend its complaint.

        By no later than Friday, March 14, 2014, plaintiff shall file an amended complaint
setting forth its new claim as described above. Defendant shall file its responsive pleading no
later than Friday, March 28, 2014, and plaintiff shall file a response to any counterclaim
asserted by defendant no later than Friday, April 4, 2014. Then, by no later than Friday, April
11, 2014, the parties shall file a joint status report suggesting a schedule for further proceedings.

       IT IS SO ORDERED.

                                                       s/ Margaret M. Sweeney
                                                       MARGARET M. SWEENEY
                                                       Judge

                                                -17-