Court Opinion

ID: 9403572
Source: CourtListenerOpinion
Date Created: 2023-06-21 15:02:58.10829+00
Date Added: 2024-06-11T17:20:08.048693
License: Public Domain

Case: 21-1837   Document: 57     Page: 1   Filed: 06/06/2023

   United States Court of Appeals
       for the Federal Circuit
                 ______________________

       DEPARTMENT OF TRANSPORTATION,
                  Appellant

                            v.

        EAGLE PEAK ROCK & PAVING, INC.,
                     Appellee
              ______________________

                       2021-1837
                 ______________________

     Appeal from the Civilian Board of Contract Appeals in
 No. 5692, Administrative Judge Beverly M. Russell, Ad-
 ministrative Judge Marian Elizabeth Sullivan, Adminis-
 trative Judge Harold C. Kullberg.
                  ______________________

                  Decided: June 6, 2023
                 ______________________

     ASHLEY AKERS, Commercial Litigation Branch, Civil
 Division, United States Department of Justice, Washing-
 ton, DC, argued for appellant. Also represented by BRIAN
 M. BOYNTON, PATRICIA M. MCCARTHY; RAYANN L.
 SPEAKMAN, Federal Highway Administration, United
 States Department of Transportation, Vancouver, WA.

    DAVID WONDERLICK, Varela, Lee, Metz & Guarino,
 LLP, Tysons Corner, VA, argued for appellee. Also repre-
 sented by BENNETT J. LEE, STEPHEN LOUIS PESSAGNO, JR.,
 San Francisco, CA.
Case: 21-1837      Document: 57     Page: 2    Filed: 06/06/2023

 2          TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

                   ______________________

     Before NEWMAN, SCHALL, and TARANTO, Circuit Judges.
     Opinion for the court filed by Circuit Judge TARANTO.
       Dissenting opinion filed by Circuit Judge NEWMAN.
 TARANTO, Circuit Judge.
     In May 2016, the Department of Transportation’s Fed-
 eral Highway Administration (FHWA) entered into a con-
 tract with Eagle Peak Rock & Paving, Inc., under which
 Eagle Peak would do specified construction work in Yellow-
 stone National Park, with the work to be completed by Oc-
 tober 5, 2018. The contract required Eagle Peak to submit
 to FHWA a schedule detailing how it would complete the
 project on time. But by late January 2017, FHWA (acting
 through either its contracting officer or project engineer)
 had rejected all eight formal schedule submissions by Ea-
 gle Peak as not complying with the contract’s require-
 ments, and in early February 2017, the contracting officer
 terminated the contract for default, concluding that Eagle
 Peak was insufficiently likely to complete the project on
 time.
      Eagle Peak challenged the termination for default un-
 der the Contract Disputes Act of 1978 (CDA), Pub. L. No.
 95-563, 92 Stat. 2383, codified as amended at 41 U.S.C.
 §§ 7101–7109, choosing to proceed before the Civilian
 Board of Contract Appeals under 41 U.S.C. §§ 7104(a) and
 7105(b). The Board ruled that the termination for default
 was improper and converted the termination to one for the
 convenience of the government. It relied heavily, though
 not exclusively, on its view of deficiencies in the contracting
 officer’s reasoning, rather than on de novo findings about
 what the record developed in the Board proceeding showed
 about whether the standard for a termination for default
 was met. Eagle Peak Rock & Paving, Inc. v. Department of
 Transportation, CBCA 5692, 21-1 BCA ¶ 37752, 2020 WL
Case: 21-1837     Document: 57     Page: 3    Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.          3

 7409948 (Dec. 7, 2020). We now vacate the Board’s judg-
 ment and remand for the Board to adjudicate the case de
 novo on the record before it.
                               I
                               A
     FHWA awarded a contract—valued at roughly $35 mil-
 lion—to Eagle Peak in May 2016, the work to consist of im-
 proving roads, parking areas, trails, and overlooks in
 Yellowstone National Park. Eagle Peak, CBCA 5692, at 1–
 2 (page numbers taken from version of opinion at J.A. 1–
 17); J.A. 768–69. Eagle Peak was to complete the project
 by October 5, 2018, with construction work to occur during
 three construction seasons. Eagle Peak, CBCA 5692, at 2;
 J.A. 771–72. The contract included one of the standard ter-
 mination-for-default provisions of the Federal Acquisition
 Regulations (FAR), namely, FAR 52.249-10, 48 C.F.R.
 § 52.249-10. Eagle Peak, CBCA 5692, at 3; J.A. 770 (stipu-
 lation). Subsection (a) says that “[i]f the Contractor refuses
 or fails to prosecute the work or any separable part, with
 the diligence that will insure its completion within the time
 specified in this contract including any extension, or fails
 to complete the work within this time,” then “the Govern-
 ment may, by written notice to the Contractor, terminate
 the right to proceed with the work (or the separable part of
 the work) that has been delayed.” Eagle Peak, CBCA 5692,
 at 3 (quoting FAR 52.249-10(a)).
     On May 24, 2016, FHWA issued a notice to Eagle Peak
 that it could proceed with performance the next day. J.A.
 772. Within 20 days of receiving the notice to proceed, Ea-
 gle Peak was to provide an initial construction schedule
 that would set a “baseline” for the project and would incor-
 porate various restrictions imposed by the contract, e.g.,
 halting construction during the winter and not engaging in
 certain activities during bird-migration season. J.A. 71–
 83; J.A. 744; J.A. 757; J.A. 771–72. But Eagle Peak did not
 submit a schedule by the deadline. J.A. 86.
Case: 21-1837    Document: 57     Page: 4   Filed: 06/06/2023

 4        TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

     On June 25, 2016, FHWA notified Eagle Peak that the
 required schedule was past due and warned that the con-
 tracting officer might withhold progress payments. Id. Ea-
 gle Peak followed up by submitting several “draft”
 schedules throughout June and July, but FHWA’s project
 engineer rejected each as noncompliant and explained the
 bases for the rejections. J.A. 97–101; J.A. 104–07; J.A.
 410–12. In early August, FHWA began withholding pro-
 gress payments. J.A. 108. Eagle Peak then submitted
 three “formal” schedules in August, but the project engi-
 neer again rejected each as noncompliant and identified
 and explained the errors, e.g., working during the winter
 shutdown and ignoring the restrictions associated with
 bird migration. Eagle Peak, CBCA 5692, at 4; see also J.A.
 109–15; J.A. 210–12; J.A. 246–50; J.A. 406–07; J.A. 412–
 13.
     On October 3, 2016, the contracting officer issued a
 “cure” notice to Eagle Peak. Eagle Peak, CBCA 5692, at 4;
 J.A. 464. In it, she noted that she was contemplating ter-
 minating the contract for default due to Eagle Peak’s fail-
 ure to submit a contract-compliant schedule, and—echoing
 the language of the contract-incorporated FAR 52.249-
 10(a)—she explained that the four-month delay raised
 “great concern that Eagle Peak is not prosecuting the work
 with sufficient diligence to ensure completion with[]in the
 time specified in the contract.” J.A. 464; see Eagle Peak,
 CBCA 5692, at 4. Eagle Peak directed its scheduling sub-
 contractor “to get this schedule cured asap,” J.A. 465–67,
 and responded to the officer’s letter on October 6, stating
 that it was working with its expert to submit a compliant
 schedule and that timely completion was not endangered,
 J.A. 469–70.
     Between October 13, 2016, and January 25, 2017, Ea-
 gle Peak submitted five more schedules, each of which the
 contracting officer rejected. Eagle Peak, CBCA 5692, at 4–
 9; J.A. 772. The officer ultimately terminated the contract
 for default on February 1, 2017, citing her lack of
Case: 21-1837     Document: 57     Page: 5    Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.         5

 confidence in Eagle Peak’s ability to create a schedule or to
 complete the project by the deadline. Eagle Peak, CBCA
 5692, at 9; J.A. 714–15; J.A. 773.
                              B
     Eagle Peak appealed the termination for default to the
 Board under 41 U.S.C. §§ 7104(a) and 7105(b). Eagle Peak,
 CBCA 5692, at 1–2. The Board first made several findings
 of fact—including findings about the contract between
 FHWA and Eagle Peak, Eagle Peak’s various schedule sub-
 missions after receiving the October 2016 cure notice, and
 the contracting officer’s termination for default. Id. at 2–
 11. On the last of those matters, the Board found an error
 in the officer’s calculation of the percentage of work com-
 pleted by Eagle Peak at the time of the termination, and it
 noted her inability to recall whether she had reviewed cer-
 tain documents, such as Eagle Peak’s narrative reports ac-
 companying its schedules. Id. at 10–11.
      In its analysis after setting forth those findings, the
 Board first explained that, even though Eagle Peak initi-
 ated the appeal, “[a] termination for default is a govern-
 ment claim, and the Government bears the burden of proof
 that its action was justified,” id. at 11 (internal quotation
 marks omitted), citing authorities back to Lisbon Contrac-
 tors, Inc. v. United States, 828 F.2d 759, 764–65 (Fed. Cir.
 1987) (same). The Board then stated what it believed the
 government had to justify—based on the FAR 52.249-10(a)
 language concerning a contractor’s failure to prosecute the
 contract work “with the diligence that will insure its com-
 pletion” by the due date. Eagle Peak, CBCA 5692, at 3. The
 Board said that the government must justify the determi-
 nation that “there was no reasonable likelihood of Eagle
 Peak’s timely performance by October 5, 2018,” id. at 11,
 and (seemingly meaning the same thing) that the govern-
 ment “must show that it was reasonable for the contracting
 officer to determine there was ‘no reasonable likelihood’ of
 timely completion,” id. at 12 (citation omitted). See Lisbon,
Case: 21-1837     Document: 57     Page: 6    Filed: 06/06/2023

 6         TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

 828 F.2d at 765 (in case involving materially identical ter-
 mination-for-default contract provision, stating: “we con-
 strue the contract . . . to require a reasonable belief on the
 part of the contracting officer that there was no reasonable
 likelihood that the [contractor] could perform the entire
 contract effort within the time remaining for contract per-
 formance” (bracketed alteration in original) (internal quo-
 tation marks omitted)).
      The Board proceeded to apply that standard in a dis-
 cussion that focused heavily, though not entirely, on what
 the contracting officer said and considered in determining
 that timely completion was in sufficient doubt, rather than
 on what the record developed before the Board showed
 about whether timely completion was in sufficient doubt.
 Notably, the Board found neither that the contracting of-
 ficer failed to make a determination about Eagle Peak’s
 performance (to date and to be expected) nor that the of-
 ficer’s statements about performance were a pretext for a
 decision actually made on non-performance grounds. See
 Darwin Construction Co. v. United States, 811 F.2d 593,
 596 (Fed. Cir. 1987) (holding that the Board was required
 to set aside a termination for default, on facts similar to
 precedent in which “the contractor’s status of technical de-
 fault served only ‘as a useful pretext for taking the action
 found necessary on other grounds unrelated to the plain-
 tiff’s performance or to the propriety of the extension of
 time,’” i.e., where the government “‘used the termination
 article as a “device” and never made a “judgment as to the
 merits of the case”’” (quoting Schlesinger v. United States,
 390 F.2d 702, 709 (Ct. Cl. 1968))). The Board thus accepted
 that the contracting officer’s decision was performance-
 based and not pretextual, though it did not make express
 findings to that effect. Despite that acceptance, the Board
 devoted much of its discussion to finding faults in the con-
 tracting officer’s reasoning.
     The Board stated that the contracting officer “failed to
 consider” (or did “not give[] due consideration” to) a number
Case: 21-1837     Document: 57      Page: 7    Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.           7

 of factors, such as “the urgency” of the government’s need
 for the contractor’s services or the contractor’s “resource ca-
 pability,” set out in a FAR regulation, 48 C.F.R. § 49.402-
 3, concerning terminations for default. Eagle Peak, CBCA
 5692, at 12–14. The Board also criticized “the contracting
 officer’s exclusion of [Eagle Peak’s] mobilization efforts
 from her assessment of work completed in the first season.”
 Id. at 14. The Board further stated that “the contracting
 officer’s decision based so substantially upon Eagle Peak’s
 [Critical Path Method] schedules is not sufficient to sup-
 port the termination.” Id. at 15. The Board stressed that
 “[t]he Government is given discretion to terminate a con-
 tract for default, and that discretion must be exercised in a
 reasonable and fair manner.” Id. at 16. Interspersed with
 the foregoing statements about deficiencies in the contract-
 ing officer’s reasoning are Board findings, on some of the
 just-mentioned points and others, that address what the
 evidence presented in the Board proceeding showed. Id. at
 14–17. But although the “reasonable and fair” language
 can (and must, as we will explain) be applied to assess the
 termination de novo on the record evidence, the Board, in
 applying that language, seems to have focused heavily on
 the contracting officer’s reasoning, in contrast to making
 its own findings based on the evidence. Indeed, at the end
 of its opinion, the Board said that it “need not resolve the
 issue of whether Eagle Peak . . . was making sufficient pro-
 gress on the contract such that timely contract completion
 was not endangered.” Id. at 17.
     The Board issued its decision on December 7, 2020, and
 the government filed a notice of appeal on April 6, 2021,
 within the 120 days permitted by 41 U.S.C. § 7107(a)(1)(B).
 We have jurisdiction under 28 U.S.C. § 1295(a)(10).
                               II
     Under the Contract Disputes Act, “we review legal con-
 clusions of the [Board] without deference” and “accept the
 [Board’s] findings of fact unless they are: (1) fraudulent; (2)
Case: 21-1837     Document: 57      Page: 8    Filed: 06/06/2023

 8         TRANSPORTATION    v. EAGLE PEAK ROCK & PAVING, INC.

 arbitrary or capricious; (3) so grossly erroneous as to nec-
 essarily imply bad faith; or (4) not supported by substantial
 evidence.” Ryste & Ricas, Inc. v. Harvey, 477 F.3d 1337,
 1340 (Fed. Cir. 2007) (citations omitted); see 41 U.S.C.
 § 7107(b). Those standards govern our review of the
 Board’s decision. What the government challenges is the
 Board’s approach to judging the dispute about the underly-
 ing termination for default. We agree that the Board com-
 mitted legal errors in extensively focusing on the
 contracting officer’s reasoning instead of simply judging de
 novo, on the evidence developed in the Board proceeding,
 the claim before it (termination for default). For that rea-
 son, and others we set out, we vacate the Board’s decision
 and remand the case.
                               A
      Whenever a contracting officer makes a decision sub-
 ject to the Contract Disputes Act, “[s]pecific findings of fact
 are not required,” and “[i]f made, specific findings of fact
 are not binding in any subsequent proceeding.” 41 U.S.C.
 § 7103(e). The statute expressly provides that if a contrac-
 tor challenges that decision in the Court of Federal Claims
 (Claims Court), the action “shall proceed de novo” under
 the court’s rules. Id. § 7104(b)(4). And we have explained
 that the same is true when the challenge is brought to the
 Board: The case must proceed de novo, based on the evi-
 dentiary record before the Board and not the officer’s rea-
 soning or findings of fact. See Wilner v. United States, 24
 F.3d 1397, 1401–02 (Fed. Cir. 1994) (en banc) (“The plain
 language of the CDA and our decision in Assurance also
 make it clear that, in court litigation, a contractor is not
 entitled to the benefit of any presumption arising from the
 contracting officer’s decision. De novo review precludes re-
 liance upon the presumed correctness of the decision.
 Thus, once an action is brought following a contracting of-
 ficer’s decision, the parties start in court or before the
 [B]oard with a clean slate.” (citation omitted)); Assurance
 Co. v. United States, 813 F.2d 1202, 1206 (Fed. Cir. 1987).
Case: 21-1837      Document: 57      Page: 9     Filed: 06/06/2023

 TRANSPORTATION    v. EAGLE PEAK ROCK & PAVING, INC.            9

 That is so, in particular, with respect to a termination for
 default. McDonnell Douglas Corp. v. United States, 323
 F.3d 1006, 1018 n.3 (Fed. Cir. 2003) (McDonnell Douglas
 XII) (“[I]t is well-settled that the [tribunal] . . . reviews the
 decision to terminate a contractor for default de novo.”).
      When a contracting officer terminates a contract for de-
 fault, and the contractor appeals that termination decision,
 “the government . . . bear[s] the burden of proof with re-
 spect to the issue of whether termination for default was
 justified.” Lisbon, 828 F.2d at 765. In failure-to-make-pro-
 gress cases, the government must establish that “the con-
 tracting officer’s decision to terminate . . . was reasonable
 given the events that occurred before the termination deci-
 sion was made.” Empire Energy Management Systems, Inc.
 v. Roche, 362 F.3d 1343, 1357–58 (Fed. Cir. 2004); see id.
 at 1358 (affirming the Board’s finding that the contracting
 officer “had a reasonable basis for default termination” (ci-
 tation omitted)); Danzig v. AEC Corp., 224 F.3d 1333, 1336
 (Fed. Cir. 2000) (noting that “the government [must] show
 that it was reasonable for the [governmental deci-
 sionmaker] to conclude that [the contractor] would be una-
 ble to complete the project by what the Board found to be
 the proper completion date”). If the government makes
 this showing, the contractor then bears the “burden of
 proving that its nonperformance was excusable.” DCX, Inc.
 v. Perry, 79 F.3d 132, 134 (Fed. Cir. 1996); see also McDon-
 nell Douglas Corp. v. United States, 567 F.3d 1340, 1353
 (Fed. Cir. 2009) (noting that burden shifts to contractor to
 rebut government’s untimeliness showing or to establish
 “that there was excusable delay”), vacated and remanded
 on other grounds by General Dynamics Corp. v. United
 States, 563 U.S. 478 (2011).
     Importantly, the “reasonable basis” language of the
 substantive standard does not put the focus on the con-
 tracting officer’s own reasoning. The CDA’s de novo stand-
 ard—rooted partly in the statute’s command that “[s]pecific
 findings of fact are not required” to be made by the
Case: 21-1837    Document: 57      Page: 10    Filed: 06/06/2023

 10        TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

 contracting officer, and “[i]f made, specific findings of fact
 are not binding in any subsequent proceeding,” 41 U.S.C.
 § 7103(e)—requires a determination by the Board on the
 evidentiary record developed in the proceeding. One aspect
 of that requirement is that the statute “demands an objec-
 tive inquiry, not an evaluation of the contracting officer’s
 subjective beliefs,” when ascertaining whether the govern-
 ment has met its burden. Empire Energy, 362 F.3d at 1357.
 More broadly, “once an action is brought following a con-
 tracting officer’s decision, the parties start in court or be-
 fore the [B]oard with a clean slate,” Wilner, 24 F.3d at 1402,
 although the government may well present testimony by
 the contracting officer, among other evidence, about the
 facts bearing on the issue before the tribunal, id. at 1403.
      On the often-central issue of whether it was reasonable
 to view timely completion as not reasonably likely, see Em-
 pire Energy, 362 F.3d at 1357–58; Lisbon, 828 F.2d at 765,
 the tribunal must focus on “tangible, direct evidence re-
 flecting the impairment of timely completion,” McDonnell
 Douglas XII, 323 F.3d at 1016. In particular, the Board
 must “decide the actual performance that the contract re-
 quires and the amount of time remaining for performance”
 and “may also consider” factors such as “the contracting of-
 ficer’s testimony and contemporaneous documents[,] . . . a
 comparison of the percentage of work completed and the
 amount of time remaining under the contract, the contrac-
 tor’s failure to meet progress milestones, problems with
 subcontractors and suppliers, the contractor’s financial sit-
 uation, . . . a contractor’s performance history, and other
 pertinent circumstances.” Id. at 1016–17 (citations omit-
 ted). This is a de novo adjudication: If the adjudicatory tri-
 bunal finds, based on all the evidence before it, that the
 standard for termination under the contract’s default
 clause is met, it is to uphold that decision whether or not
 the contracting officer stated the basis for that finding. As
 we explained in Empire Energy, clarifying some language
 in McDonnell Douglas XII, 323 F.3d at 1017:
Case: 21-1837    Document: 57     Page: 11    Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.         11

     Our decisions have consistently approved default
     terminations where the contracting officer’s
     ground for termination was not sustainable if there
     was another existing ground for a default termina-
     tion, regardless of whether that ground was known
     to the contracting officer at the time of the termi-
     nation. Thus, the subjective knowledge of the con-
     tracting officer herself is irrelevant, and the
     government is not required to establish that the
     contracting officer conducted the analysis neces-
     sary to sustain a default under the alternative the-
     ory.
 362 F.3d at 1357 (citations omitted); see also Kelso v. Kirk
 Brothers Mechanical Contractors, Inc., 16 F.3d 1173, 1175
 (Fed. Cir. 1994) (“This court sustains a default termination
 if justified by circumstances at the time of termination, re-
 gardless of whether the Government originally removed
 the contractor for another reason.” (citation omitted)).
     In addition to the issues of failure to meet contractual
 obligations and endangerment of timely completion (in the
 sense explained in Lisbon), the standard termination-for-
 default clause at issue here presents what can be consid-
 ered a threshold issue—whether the contracting officer ac-
 tually terminated the contract for default on the basis of a
 perceived performance problem. Specifically, the termina-
 tion-for-default decision must be performance-based and
 not pretextual, under the Schlesinger and Darwin Con-
 struction decisions quoted above. See supra p. 6; see also
 McDonnell Douglas Corp. v. United States, 182 F.3d 1319,
 1329 (Fed. Cir. 1999) (McDonnell Douglas X) (“[T]he gov-
 ernment may not use default as a pretext for terminating
 a contract for reasons unrelated to performance; instead,
 there must be a nexus between the government’s decision
 to terminate for default and the contractor’s perfor-
 mance.”). That limited nexus requirement is implicit in the
 standard termination-for-default contract clause.
Case: 21-1837    Document: 57     Page: 12    Filed: 06/06/2023

 12        TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

      We have sometimes used broader language about
 whether the contracting officer’s decision was “arbitrary
 and capricious” or an “abuse of discretion.” See, e.g., DCX,
 79 F.3d at 135; Darwin, 811 F.2d at 597–98. But Eagle
 Peak agreed at oral argument that this court (unlike the
 Board or the Claims Court) has not overturned a contract-
 ing officer’s decision based on this threshold nexus require-
 ment in the absence of a showing that the contracting
 officer’s decision was pretextual and unrelated to contract
 performance. See Oral Arg. at 29:07–30:22. And there is a
 simple reason the nexus requirement is not properly un-
 derstood to suggest the broader inquiry ordinarily implicit
 in the “arbitrary and capricious” and “abuse of discretion”
 language we have sometimes used. Such a standard does
 not comport with the above-stated law calling for a de novo
 adjudication on a newly developed record that may include
 newly asserted bases for the contracting officer’s decision.
 Contrary to that law, “arbitrary and capricious” review or-
 dinarily calls for examination of whether a decision was not
 just “reasonable” but also “reasonably explained” by the
 agency, Federal Communications Commission v. Prome-
 theus Radio Project, 141 S. Ct. 1150, 1158 (2021), thus fo-
 cusing on the agency’s own reasoning, with the added
 constraint that fact finding by the tribunal is not a proper
 substitute for what the reviewed agency itself determined,
 see Securities & Exchange Commission v. Chenery Corp.,
 332 U.S. 194, 196–97 (1947). Likewise, the “abuse of dis-
 cretion” standard is generally contrasted with a “de novo”
 standard, the latter being the one that governs under the
 CDA. See McLane Co. v. Equal Employment Opportunity
 Commission, 581 U.S. 72, 79–85 (2017); Highmark Inc. v.
 Allcare Health Management System, Inc., 572 U.S. 559,
 563–64 (2014); Cooter & Gell v. Hartmarx Corp., 496 U.S.
 384, 399–405 (1990).
     Accordingly, as long as “the termination for default was
 predicated on contract-related issues,” i.e., “the govern-
 ment’s default termination was not pretextual or unrelated
Case: 21-1837     Document: 57       Page: 13     Filed: 06/06/2023

 TRANSPORTATION    v. EAGLE PEAK ROCK & PAVING, INC.            13

 to Contractors’ alleged inability to fulfill their obligations
 under the contract,” McDonnell Douglas X, 182 F.3d at
 1321, 1326, the reasoning of the contracting officer at the
 time of termination is not the subject of the CDA adjudica-
 tion, which must proceed on the evidence and arguments
 made in the adjudicatory proceeding, not through arbi-
 trary-and-capricious or abuse-of-discretion review. Of
 course, the substantive contract standard, in its endanger-
 ment-of-timely-completion component, doubly considers
 what is “reasonable”—whether it was “reasonable” to find
 that there was no “reasonable likelihood” of timely comple-
 tion. Empire Energy, 362 F.3d at 1357–58; Lisbon, 828
 F.2d at 765. But the CDA tribunal must apply that sub-
 stantive contract requirement de novo, not through one of
 the deferential standards of review.
                                 B
      The Board, in its opinion on review here, did not clearly
 separate its de novo analysis of the record evidence, see,
 e.g., Eagle Peak, CBCA 5692, at 2 (discussing required per-
 formance and project completion date); id. at 10–16 (evalu-
 ating Eagle Peak’s expert’s testimony, Eagle Peak’s
 narrative reports accompanying its schedule submissions,
 and the percentage of work completed relative to the per-
 centage of time used up), from its more extensive threshold
 analysis of the officer’s reasoning, see, e.g., id. at 12 (“abuse
 of discretion” (citation omitted)); id. at 12–13 (discussing
 “failure to consider . . . critical information”); id. at 14 (not-
 ing that “substantial information . . . was not given due
 consideration”); id. (noting “inaccurate assessment of work
 completed by Eagle Peak prior to termination” (capitaliza-
 tion removed)); id. at 16 (“[D]iscretion must be exercised in
 a reasonable and fair manner . . . .”); id. at 17 (“The Boards
 of Contract Appeals have authority to set aside termina-
 tions for default where they find that the contracting officer
 has not acted fairly and reasonably, i.e., where the con-
 tracting officer’s action was arbitrary and cap[r]icious.”
 (cleaned up) (citation omitted)). Given the Board’s mixing
Case: 21-1837    Document: 57      Page: 14     Filed: 06/06/2023

 14        TRANSPORTATION    v. EAGLE PEAK ROCK & PAVING, INC.

 of the two analyses, we do not have an adequate basis for
 deeming parts of the opinion that seem to make de novo
 findings sufficient to uphold the Board’s decision. Indeed,
 the Board expressly declined to determine whether timely
 performance was endangered by Eagle Peak’s inability to
 submit a compliant schedule. See id. at 17 (“[B]ecause we
 find that the termination was improper, we need not re-
 solve the issue of whether Eagle Peak . . . was making suf-
 ficient progress on the contract such that timely contract
 completion was not endangered.”).
     The Board’s threshold analysis, moreover, was errone-
 ous in going beyond the issues of pretext and a performance
 basis. See, e.g., id. at 12–14 (discussing “failure to consider
 one or more of the factors” found in FAR 49.402-3 (citation
 omitted)). 1 And even on the limited pretext/performance-
 basis issue, the Board did not make a finding in Eagle
 Peak’s favor or, in fact, any express finding at all. Without
 suggesting that the evidence would support a finding in Ea-
 gle Peak’s favor, we note that this is an issue for remand,
 along with whether the facts support a reasonable view

      1   The Board’s analysis also was contrary to our hold-
 ing that the “failure to consider one or more of the . . . fac-
 tors” found in FAR 49.402-3 “does not require that a default
 termination be converted into a termination for the conven-
 ience of the government,” as “the regulation does not confer
 rights on a defaulting contractor,” so consideration of those
 factors is not a “prerequisite[] to a valid termination.”
 DCX, 79 F.3d at 135. At most, the factors “may aid a Board
 of Contract Appeals or a court in determining whether a
 contracting officer has abused his discretion in terminating
 a contract for default.” Id. As explained above, that
 threshold inquiry is properly limited to whether the termi-
 nation decision was pretextual and unrelated to perfor-
 mance.
Case: 21-1837    Document: 57      Page: 15    Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.        15

 that timely completion was not “insure[d],” FAR 52.249-
 10(a), as Lisbon interpreted that requirement.
      In sum, the Board’s evaluation of the contracting of-
 ficer’s reasoning exceeded the limited scope of the thresh-
 old inquiry recognized by this court. The Board also failed
 to separate that threshold analysis from its de novo evalu-
 ation of the record evidence bearing on whether termina-
 tion for default was justified. Because of these errors, we
 vacate and remand for re-adjudication on the existing rec-
 ord.
                             III
     For the foregoing reasons, we vacate the Board’s deci-
 sion and remand the case for proceedings consistent with
 this opinion.
     The parties shall bear their own costs.
                VACATED AND REMANDED
Case: 21-1837    Document: 57      Page: 16   Filed: 06/06/2023

    United States Court of Appeals
        for the Federal Circuit
                   ______________________

        DEPARTMENT OF TRANSPORTATION,
                   Appellant

                              v.

         EAGLE PEAK ROCK & PAVING, INC.,
                      Appellee
               ______________________

                         2021-1837
                   ______________________

     Appeal from the Civilian Board of Contract Appeals in
 No. 5692, Administrative Judge Beverly M. Russell, Ad-
 ministrative Judge Marian Elizabeth Sullivan, Adminis-
 trative Judge Harold C. Kullberg.
                  ______________________

 NEWMAN, Circuit Judge, dissenting.
      The Civilian Board of Contract Appeals (CBCA or
 “Board”) determined that the United States Department of
 Transportation, Federal Highway Administration (FHWA
 or “agency”) improperly terminated a contract with Eagle
 Peak Rock & Paving, Inc. on the ground of default. The
 asserted default was based on the contracting officer’s find-
 ing that Eagle Peak made inadequate progress during the
 first year of this three-year contract. The Board converted
Case: 21-1837    Document: 57      Page: 17    Filed: 06/06/2023

 2         TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

 the termination for default into a termination for conven-
 ience of the government under 48 C.F.R. § 52.212-4(l). 1
     The Board’s decision was reached after an evidentiary
 hearing with witnesses for both sides and briefing, argu-
 ment, and explanation. The Board’s decision is supported
 by substantial evidence and is in accordance with law.
 Nonetheless, the panel majority declines to complete our
 appellate review, and returns the case to the Board for re-
 determination of the same issue on the same record – to the
 delay, burden, and cost of both sides. I respectfully dissent.
                         DISCUSSION
     The issue on appeal is whether the Board appropriately
 held that this contract should be subject to termination for
 convenience, or whether the contracting officer’s termina-
 tion for default should be reinstated.
     The contract relates to various structural and highway
 construction projects in Yellowstone National Park and
 was to be performed over three years. After one year the
 FHWA contracting officer terminated the contract for de-
 fault, holding that Eagle Peak had not made sufficient pro-
 gress. On Eagle Peak’s appeal to the Board, the Board
 converted the termination into a termination for conven-
 ience, citing the many errors in the FHWA’s project speci-
 fications, the ensuing delays, the steps taken in correction,
 and the failure of the contracting officer to consider these
 aspects.
     At the Board’s hearing, witnesses for both sides agreed
 that the Contract Documents contained errors of major im-
 pact on performance of the contract. FHWA Project Engi-
 neer, Kyle Stone, stated that he had “never seen this many

     1   Eagle Peak Rock & Paving, Inc. v. Dep’t of Transp.,
 CBCA 5692, 21-1 BCA ¶ 37752, 2020 WL 7409948 (Dec. 7,
 2020) (“Board Op.”).
Case: 21-1837    Document: 57      Page: 18    Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.          3

 issues with the physical data on a Yellowstone contract.”
 Appx1022 (email from FHWA Project Engineer Kyle Stone
 to FHWA Construction Operations Engineer Howe Crock-
 ett).
     The contracting officer testified that she terminated
 the contract for default without consideration of Eagle
 Peak’s proposed schedule to correct FHWA’s errors or of
 Eagle Peak’s proposed activities to meet the original com-
 pletion date. See Eagle Peak Br. 5 (“Eagle Peak’s January
 25, 2017 Recovery Schedule reflected Eagle Peak’s plan to
 accelerate the remaining two seasons of work to overcome
 excusable delays for which the FHWA was responsible and
 complete the Project work (including the Mainline [me-
 chanically stabilized earth] wall) by October 5, 2018.”).
     Throughout the Board hearing, the contracting officer
 testified that she did not consider the effect of the FHWA’s
 specification errors on performance of the contract, did not
 respond to Eagle Peak’s request for corrected Contract Doc-
 uments, and did not consider Eagle Peak’s proposed sched-
 ules for meeting the three-year completion date. With full
 explanation of its reasoning, the Board determined the con-
 tract issue. That determination is now before us on the
 government’s request for appellate review. On an unchal-
 lenged record and undisputed facts, it behooves this court
 to conduct that review, not to require the Board to do it
 again.
                               I
     The contract is for a construction project for portions of
 the Grand Loop Road within Yellowstone National Park,
 including parking areas, trails, and overlooks, for four pri-
 mary sites. Details are presented in Contract Documents
 provided by the FHWA, and performance is scheduled over
 three seasons.
    During the first season it became apparent that the
 Contract Documents contained major errors, which were
Case: 21-1837   Document: 57     Page: 19    Filed: 06/06/2023

 4        TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

 the subject of testimony by both sides at the CBCA hearing.
 In brief summary:
      1. The Mainline mechanically stabilized
         earth wall
      This portion of the Mainline wall extends approxi-
 mately 1,400 feet along Grand Loop Road. The Eagle Peak
 work on this segment was scheduled for completion in the
 first construction season. However, an error in the Con-
 tract Documents affected the schedule.
     The Contract Documents state that the ground where
 the Mainline earth wall would be built did not contain soft
 soils or underground water. Appx0973–76 (the Boring Log
 from the Contract Documents); Appx1545–48 (Testimony
 of Tony Cruse, Eagle Peak president and engineer). How-
 ever, when Eagle Peak began digging at the site, it found
 an unstable subgrade of soft soils, and underground water
 with a high water table up to subgrade level.
      FHWA witnesses testified that these conditions re-
 quired additional work and made construction more com-
 plex and more time-consuming than the Contract
 Documents contemplated. See Appx1022–23 (FHWA Pro-
 ject Engineer Kyle Stone describing problems with the pro-
 ject design, acknowledging they have created a lot of extra
 work, and requesting verifications of several elements of
 the design).
     2. Inspiration Point elevation error
     Eagle Peak started work at Inspiration Point during
 the first year and discovered that the existing ground was
 2–3 feet lower than the elevations in the FHWA Contract
 Documents. This admitted error “prevented Eagle Peak
 from implementing its planned work sequence and im-
 pacted the work at virtually every portion of Inspiration
 Point.” Eagle Peak Br. 6.
Case: 21-1837    Document: 57      Page: 20     Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.           5

     Eagle Peak proceeded with work on this site and re-
 quested corrected designs. Full corrected designs were
 never provided, although the record shows that the FHWA
 acknowledged that the delay could “impact [the] critical
 path” of the work. Eagle Peak Br. 6–7 (quoting an email
 from FHWA Project Engineer Kyle Stone to Contracting
 Officer Elizabeth Firestone). These facts were undisputed
 at the Board hearing.
     3. Brink of the Upper Falls instability
     The record recites “[a]t least three sources of FHWA-
 caused delays” at the Upper Falls site at the east edge of
 the Yellowstone River. Eagle Peak Br. 7. The Contract
 Documents provided for work at the Brink of the Upper
 Falls Historic Wall, but instability of the site prevented use
 of the heavy equipment, including the placement of a 90-
 ton crane on the wall.
      “The FHWA acknowledged both the need for a redesign
 to address the wall’s instability, and that the ‘[p]ending
 [c]ontract [m]odification’ for this changed work ‘[m]ay im-
 pact [the] critical path.’” Eagle Peak Br. 7 (citations to rec-
 ord omitted). Eagle Peak states, and the FHWA agrees,
 that “the FHWA never issued a redesign before termina-
 tion.” Eagle Peak Br. 7; see Appx1590–92 (contracting of-
 ficer’s testimony agreeing that “the ball was in the
 [FHWA’s] court” and stating the unanswered questions
 “left things up in the air”).
     In addition, the FHWA delayed commencement of work
 on the Upper Falls Historic Wall for at least 26 days, such
 that this work could not be included in the first construc-
 tion season. None of this evidence was disputed.
     4. Uncle Tom’s Point micropiles
     The Uncle Tom’s Point site is at the west edge of the
 Yellowstone River. The FHWA design specified insuffi-
 cient linear feet of micropile materials to allow them to
Case: 21-1837    Document: 57      Page: 21   Filed: 06/06/2023

 6         TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

 reach and be driven into the bedrock. Eagle Peak recites
 that “[a]lthough the FHWA’s Project Engineer, Mr. Kyle
 Stone, notified CO Firestone that he was ‘very aware of’ the
 design error and ‘would like to issue a [Contract Modifica-
 tion],’ the FHWA never issued a revised design or Contract
 Modification before terminating Eagle Peak’s Contract.”
 Eagle Peak Br. 8.
     5. Additional design errors and omissions
     The record refers to additional errors and omissions
 that were not corrected by the FHWA before the contract-
 ing officer terminated the contract for default. FHWA’s
 Senior Engineer, Jason Hahn, testified “that there is [sic]
 likely numerous errors in elevations in many of the over-
 look designs.” Appx1310. The FHWA stated at the Board
 hearing that there were at least nine pending contract
 modifications, none of which had issued. Appx1206–07,
 Appx1211, Appx1226 (various emails from FHWA Project
 Engineer Kyle Stone to Contracting Officer Elizabeth Fire-
 stone).
                              II
     On a contractor’s appeal from termination for default,
 “the government . . . bear[s] the burden of proof with re-
 spect to the issue of whether termination for default was
 justified.” Lisbon Contractors, Inc. v. United States, 828
 F.2d 759, 765 (Fed. Cir. 1987). When the asserted termi-
 nation ground is the contractor’s failure to make adequate
 or scheduled progress, the government bears the burden of
 establishing that “the contracting officer’s decision to ter-
 minate . . . was reasonable given the events that occurred
 before the termination decision was made.” Empire Energy
 Mgmt. Sys., Inc. v. Roche, 362 F.3d 1343, 1357–58 (Fed.
 Cir. 2004). And even if this standard is met, the contractor
 may prevail if it meets the “burden of proving that its non-
 performance was excusable.” DCX, Inc. v. Perry, 79 F.3d
 132, 134 (Fed. Cir. 1996) (stating the burden shifts to the
Case: 21-1837    Document: 57      Page: 22    Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.          7

 contractor to show that any delay was excusable). Within
 this framework, the Board sustains a contract termination
 for default only when there was “a reasonable belief on the
 part of the contracting officer that there was ‘no reasonable
 likelihood that the [contractor] could perform the entire
 contract effort within the time remaining for contract per-
 formance.’” Lisbon Contractors, 828 F.2d at 765 (quoting In
 re RFI Shield-Rooms, ASBCA Nos. 17374, 17991, 77-2 BCA
 (CCH) ¶ 12,714, 61,735 (Aug. 11, 1997)).
                               A
             Contract Disputes Act Appeals
      As stated in Wilner v. United States, 24 F.3d 1397 (Fed.
 Cir. 1994) (en banc), when an action is brought under the
 Contract Disputes Act following a contracting officer’s de-
 cision, the parties start in the Board with a clean slate. Id.
 at 1402; see Assurance Co. v. United States, 813 F.2d 1202,
 1206 (Fed. Cir. 1987).
     Instead of correcting the design errors and processing
 appropriate contract modifications, the contracting officer
 terminated the contract for default, asserting lack of pro-
 gress during the first year. However, the Board recognized
 the error in this theory, for it was undisputed that the de-
 sign errors and absence of correction of those errors af-
 fected progress during the first year. And it was not
 disputed that the FHWA was the sole source of those er-
 rors. The reduction in scheduled progress during the first
 contract year was not the fault of Eagle Peak, but of the
 agency.
     The panel majority states that on review of “whether a
 contracting officer has abused his discretion in terminating
 a contract for default,” the “threshold inquiry is properly
 limited to whether the [contracting officer’s] termination
 decision was pretextual and unrelated to performance.”
 Maj. Op. at 14 n.1 (quotation marks and citation omitted).
 On the general standard of administrative review, the
Case: 21-1837    Document: 57     Page: 23    Filed: 06/06/2023

 8         TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

 Board’s decision is reviewed to determine whether substan-
 tial evidence supports the Board’s findings of fact, and
 whether the Board’s conclusion is in accordance with law.
     Although the panel majority spots the flaws in the gov-
 ernment’s arguments in support of termination for default,
 the panel majority declines to resolve the merits, instead
 asking the Board to repeat its prior evaluation. There are
 no disputed facts, and the case warrants finality.
     1. The FAR factors
      The Board held that the FHWA had not met its burden
 of showing that termination for default was reasonable.
 The Board considered the regulatory factors of FAR 49.402-
 3(f), especially subparts (f)(4) and (f)(7), and found:
     With two full seasons remaining on the contract,
     the contracting officer here failed to consider “the
     urgency of the need for the . . . services [described
     in the contract] and the period of time” that an-
     other contractor would have required to complete
     the remaining work on the contract compared with
     the date by which Eagle Peak could have completed
     performance under the contract.
 Board Op. at 8 (quoting FAR 49.402-3(f)(4)) (ellipsis, brack-
 ets, and underline in original). The Board found “that
 FHWA’s failure to consider this critical information, par-
 ticularly with so much time remaining on the contract, [is]
 a factor weighing against a determination that the agency’s
 termination was reasonable.” Id.
      The Board cited FAR 49.402-3(f)(7) and precedent of
 the Board and this court, and held that “[a] careful exami-
 nation here should have included consideration of both
 parts of Eagle Peak’s schedule submissions – the CPM
 [critical path method] schedule and the narrative describ-
 ing the company’s resource capabilities.” Id.
Case: 21-1837      Document: 57     Page: 24    Filed: 06/06/2023

 TRANSPORTATION     v. EAGLE PEAK ROCK & PAVING, INC.          9

     The Board stated: “Significantly here, Eagle Peak’s ev-
 idence showing that the company had adequate resources
 to timely complete the project remained undisputed.” Id.
 Whatever evidence the panel majority suggests the Board
 should consider on remand was already before the Board
 and was integrated into the Board’s decision.
       2. The work completed assessment
     The contracting officer estimated 9–10% of the work
 was completed in 2016. Id. The FHWA’s expert Steven
 Weathers assessed 17.1% work completed. Id. at 9. Eagle
 Peak’s expert Jason Nolting estimated 26.5% work com-
 pleted when weather and design impacts were considered.
 Id.
     The Board concluded that Eagle Peak’s progress was
 not “so deficient as to support a termination for default
 based on a calculation of work completed.” Id. The Board
 discussed Eagle Peak’s critical path schedules and narra-
 tives, and found that Eagle Peak “was ready, willing, and
 capable of performing the project work in the two remain-
 ing seasons of the contract.” Id. at 10. The Board con-
 cluded:
       Unlike the cases cited by FHWA which demon-
       strated that default was clearly warranted, we can-
       not find the facts in this appeal reflect “impairment
       of timely completion” of the Yellowstone project,
       particularly with two full construction seasons re-
       maining under the contract, justifying the drastic
       sanction of default termination.
 Id.
      Eagle Peak argues that even if it were reasonable for
 the contracting officer to believe there was no expectation
 of timely completion, any delay in Eagle Peak’s first year
 of progress was excusable because of the myriad flaws and
 errors in the FHWA’s Contract Documents, and failure of
Case: 21-1837    Document: 57     Page: 25    Filed: 06/06/2023

 10        TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

 the FWHA to correct these flaws and errors. It is relevant
 that Eagle Peak’s submission of the 2017 Recovery Sched-
 ule “reflected significant acceleration efforts to overcome
 FHWA-caused excusable delays and timely complete the
 remaining work, including work resequencing and the pro-
 vision of substantial additional resources, such as three ad-
 ditional superintendents, two Canyon Rim crews, two
 Mainline crews, and both night and day crews.” Eagle Peak
 Br. 14. Eagle Peak’s Narrative Report with this infor-
 mation, accompanied by witness testimony and full brief-
 ing, was before the Board.
                              B
             Review of the Board’s findings
     The panel majority observes that the Board’s factual
 findings must be accepted “unless they are: (1) fraudulent;
 (2) arbitrary or capricious; (3) so grossly erroneous as to
 necessarily imply bad faith; or (4) not supported by sub-
 stantial evidence.” Maj. Op. at 7–8 (quoting Ryste & Ricas,
 Inc. v. Harvey, 477 F.3d 1337, 1340 (Fed. Cir. 2007) (cita-
 tions omitted)); see also Rockies Express Pipeline, LLC v.
 Salazar, 730 F.3d 1330, 1335 (Fed. Cir. 2013) (stating fac-
 tual findings of the Board are only overturned “if they are
 arbitrary, capricious, or unsupported by substantial evi-
 dence”); Tip Top Constr., Inc. v. Donahoe, 695 F.3d 1276,
 1281 (Fed. Cir. 2012) (factual findings of the Postal Service
 Board of Contract Appeals are final unless they are “fraud-
 ulent, arbitrary, or capricious,” “so grossly erroneous as to
 imply bad faith,” or “not supported by substantial evi-
 dence”).
      The Board made explicit findings of fact pertinent to
 the conclusion that it was unreasonable for the contracting
 officer to have found no reasonable likelihood of timely pro-
 ject completion. The Board found that “Eagle Peak’s assur-
 ances [to the contracting officer of sufficient resources]
 were supported by detailed information,” Board Op. at 8,
Case: 21-1837    Document: 57     Page: 26    Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.        11

 and that this adequacy of resources for timely completion
 was “undisputed,” id. The record before us has exposed no
 reversible error. These findings, along with those regard-
 ing the assessment of work completed, discussed supra,
 support the Board’s conclusion that it was unreasonable to
 find no reasonable likelihood of timely completion, and the
 Board’s opinion explains where it found substantial evi-
 dence in the record.
      The panel majority states that “the Board expressly de-
 clined to determine whether timely performance was en-
 dangered by Eagle Peak’s inability to submit a compliant
 schedule.” Maj. Op. at 14. However, the Board explicitly
 found that Eagle Peak “was ready, willing, and capable of
 performing the project work in the two remaining seasons
 of the contract.” Board Op. at 10; see also Discount Co. v.
 United States, 213 Ct. Cl. 567, 576 (1977) (finding that ter-
 mination for failure to file a work schedule was wrongfully
 focused on a “technicality,” unless the underlying “function
 of the work schedule,” i.e., “to show that the contractor was
 ready, willing and able to make progress,” was sufficiently
 in doubt as to make the government “justifiably insecure
 about the contract’s timely completion”).
     The panel majority’s ruling that the Board erred “in go-
 ing beyond the issues of pretext and a performance basis,”
 Maj. Op. at 14, is contrary to the principles of review under
 the Contract Disputes Act. And the majority’s emphasis on
 “the limited scope of the threshold inquiry recognized by
 this court,” Maj. Op. at 15, takes the words of precedent
 beyond the context in which they arose.
     The panel majority, while acknowledging this court’s
 obligation to conduct de novo review of legal conclusions on
 appeal, Maj. Op. at 7, nonetheless declines to perform de
 novo review.
Case: 21-1837    Document: 57      Page: 27    Filed: 06/06/2023

 12        TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.

                               C
                      De Novo Review
      Precedent for government contracts reinforces that
 “[t]ermination is the most drastic of remedies.” In re Pipe
 Tech, Inc., ENGBCA No. 5959, 94-2 B.C.A. (CCH) ¶ 26,649
 (Dec. 20, 1993). The government bears the burden of prov-
 ing the propriety of the termination by a preponderance of
 the evidence. Lisbon Contractors, 828 F.2d at 765. Here,
 termination was imposed after one year of a three-year con-
 tract, despite significant performance during that year, in
 the face of significant obstacles arising from government
 errors.
     Also, the government cannot “satisfy its burden by
 merely showing that the contractor was behind schedule.”
 Id. The contracting officer’s termination decision must “be
 based on tangible, direct evidence reflecting the impair-
 ment of timely completion.” McDonnell Douglas Corp. v.
 United States, 323 F.3d 1006, 1016 (Fed. Cir. 2003). The
 Board correctly held, applying precedent, that the agency
 must show “that there was no reasonable likelihood of Ea-
 gle Peak’s timely performance by October 5, 2018.” Board
 Op. at 7.
     The government argues that “[b]ecause Eagle Peak
 made no allegation before the board that the default termi-
 nation was anything other than performance-related, the
 board should never have reviewed the termination for
 abuse of discretion.” Gov’t Reply Br. 6. The government is
 correct that the proper application of law cannot be waived.
 Id. at 7 (citing Aposhian v. Wilkinson, 989 F.3d 890, 897
 n.4 (10th Cir. 2021) (en banc) (Tymkovich, C.J., dissenting)
 (“[P]arties typically cannot waive the proper standard of
 review.”)); see also Worth v. Tyer, 276 F.3d 249, 262 n.4 (7th
 Cir. 2001) (“[T]he court, not the parties, must determine
 the standard of review, and therefore, it cannot be
 waived.”). “When an issue or claim is properly before the
Case: 21-1837    Document: 57      Page: 28     Filed: 06/06/2023

 TRANSPORTATION   v. EAGLE PEAK ROCK & PAVING, INC.          13

 court, the court is not limited to the particular legal theo-
 ries advanced by the parties, but rather retains the inde-
 pendent power to identify and apply the proper
 construction of governing law.” Kamen v. Kemper Fin.
 Servs., Inc., 500 U.S. 90, 99 (1991).
                         CONCLUSION
      There is no need to repeat this administrative proceed-
 ing, for the record is complete, both sides have been fully
 and fairly heard, and the Board has explained the reasons
 for its determination. The matter is now before us for ap-
 pellate review, including de novo review of certain issues.
 Refusing to adjudge the matter now delays justice, which
 is contrary to the principles “generally applicable to good
 judicial administration.” Radio Station WOW v. Johnson,
 326 U.S. 120, 124 (1945); see also Cobbledick v. United
 States, 309 U.S. 323, 325 (1940) (“To be effective, judicial
 administration must not be leaden-footed.”). From the ma-
 jority’s decision to vacate the Board’s decision and remand
 for repetition of the Board’s analysis, I respectfully dissent.