Court Opinion

ID: 6520121
Source: CourtListenerOpinion
Date Created: 2022-07-19 18:30:18.174297+00
Date Added: 2024-06-11T15:55:07.607729
License: Public Domain

SHARPE, J.
Nichols sues Rasch for an alleged breach of contract which is as follows: “This contract made and entered into by and between Joe Nichols and Ed. Rasch, Witnesseth, Rasch sells to Nicholas one 1020 Adams engine now in Colbert county near Smithsonia. The boiler to be delivered in Florence. For all of which Nichols agrees to pay two hundred and forty dollars, to be paid forty dollars in cash, and balance in monthly installments of $35.00 each, to be paid on the first day of each month, beginning January 1st, 1900. Rasch retains the title to said boiler and engine until they are paid for in full. Nichols agrees to set up a shingle mill on a site to be furnished by Rasch convenient to a good permanent supply of water. Rasch sells to Nichols 400 cords of chestnut, suitable for making shingles of good ■merchantable quality, the wood to be cut 4 feet 3'inches,, sticks 8 in. to 11 in. in diameter to be left round, stick's 11 to 14 in. in diameter to halved, sticks 14. in. and upwards in diameter to be split into good large bolts suit-' able for making shingles; Rasch to deliver said material on the mill yard at the rate of 60 cords per month., Nichols agrees to cut that amount peí month., Nichols agrees to pay $1.85 per cord, settlements to be made on the 1st of each month. Rasch agrees to begin deliver*376nig said material by December 1st, 1899, or .earlier if Nichols gets lijs mill ready for operation. Signed in duplicate the . . day of November, 1899. The timber is to be 2-3 clear and 1-3 defected by worm holes, knots, small limbs, etc. I agree to furnish Rasclx 5,000 No. 2 shingles for each 100 cords of timber delivered, making it 20,000 shingles.
Jos. A. Nichols.
Ed. Rasch.
The breach complained of is a failure of defendant to furnish timber according to his undertaking. In the first count of the complaint the claim of damages is general. In the second and fourth counts the claim is confined to damages alleged to have resulted from plaintiff's inability, produced by lack of timber, to fulfill certain contracts with third persons for the sale to them of shingles. In these counts there arc1 averments to show that the fact that plaintiff was under these contracts was known to defendant, but' whether' he had such knowledge when he made the contract with plaintiff is not averred. In the third count it is alleged in substance tliat the defendant was aware in the making of the contract, that the purpose of the same was to supply plaintiff’s shingle mill continuously with timber for use in making shingles, that other timben* was not accessible to the mill, that defendant’s promises to perform his part of the contract, kept plaintiff-waiting, and his mill; teams and men unemployed, that plaintiff had a regular market for the product of his mill at a price averred, and that by reason of defendant’s failure to supply timber and plaintiff’s inability to procure other material “he lost the profits on said timber, the sum of two thousand dollars which he claims as damages.” If either of these counts should be considered as embodying a claim for general or nominal damages the same might be further considered as showing a cause of action, and as not being open to objection by demurrer; but the entire claim in each of them being explicitly averred to have arisen from special matters, no room is left for presuming thereunder the existence of damages from other *377sources. Tlie special matters so averred as involving injury are suck only as go to show a loss of profits anticipated from tlie operation of tlie shingle mill; the stopping of the mill, men and teams being stated in count three as a mere circumstance attendant upon the non-delivery of timber, and not as the basis of the claim of damages. Ordinarily, a loss of profits resulting proximately from a breach of contract ivhen it is such as can be definitely ascertained by proof and which the parties in the formation of the contract must have contemplated would flow from its breach, may be recovered in an action for the breach, but the profits Avliich were merely possible or probable of accretion from the business in Avliich the" defendant Avas engaged, Avere in large measure speculative, subject to contingencies, and incapable of being proved with the degree of certainty Avhick the hnv requires to constitute recoverable damages. — Moulthrop v. Hyatt, 105 Ala. 493; Reed Lumber Co. v. Lewis, 94 Ala. 626; Watson v. Kirby, 112 Ala. 406. This is so even Avliere ivithin the knowledge of. defendant contracts have been made for a sale by the plaintiff of his products, for Avhat profits would be made from such collate eral contracts Avould still be dependent upon contingencies Avliich the parties could not haAre foreseen or contemplated in advance. — Reed Lumber Co. v. Lewis, supra. The foregoing show’s the demurrers to counts 2, 3, and 4 Avere properly sustained. The record fails to sliowr any demurrer directed specially to. count 2, but error is assigned as upon a railing in such a demurrer; and as seems to have been done in the trial court, Ave have treated a demurrer w’kicli purports to have- been interposed to “the amended complaint” as being addressed to the first amendment Avliich consi.sted alone of the second count.
We interpret the agreement for “settlement to be made on the first day of each month” as intended to provide for payment to be made on the first day of each month for the timber-delivered under the contract during the next previous month. In this construction Ave are aided by the evidence Avhich shoAvs that some payments Avere made on timber delivered in partial compliance Avith the contract and which in this and in other phases *378shows that the parties did not understand the timber should be all delivered before any payment should be due. No different construction is here contended for. One plea is, without more, “that plaintiff' did not comply with said contract on liis part by paying defendant the amount due under said contract for said timber delivered.” To this plea there was no demurrer, and no replication setting up any waiver on defendant’s part of prompt payment, or other matters in avoidance of the plea, but issue was joined thereon, and this with other issues was tried without a jury. The evidence shows that from time to time defendant delivered timber under the contract and that from time to time plaintiff made payments which defendant, as he had the right to do, applied in part on the price of the engine and boiler, mentioned in the contract and in part on timber other than that mentioned, and that such application of payments left plaintiff owing, at the time of the trial, for timber delivered under the contract, the sum of $71.65. This evidence sustained .the plea and authorized the judgment for defendant; the rule being that the proving of a plea entitles the defendant to have the issue thereon found in his favor, and judgment rendered accordingly, regardless of the merits of the plea. — -Gerald v. Turnstall, 109 Ala. 567; Williams v. McKissack, 125 Ala. 544; Glass v. Meyer, 124 Ala. 332.
There is nothing in the record which makes it necessary to consider whether the stipulations for the delivery of timber and that of making monthly settlement were dependent or independent.
Affirmed.