Court Opinion

ID: 3629093
Source: CourtListenerOpinion
Date Created: 2016-07-06 00:08:59.30875+00
Date Added: 2024-06-11T07:45:35.995065
License: Public Domain

[EDITORS' NOTE:  THIS PAGE CONTAINS HEADNOTES. HEADNOTES ARE NOT AN OFFICIAL PRODUCT OF THE COURT, THEREFORE THEY ARE NOT DISPLAYED.] *Page 232 
[EDITORS' NOTE:  THIS PAGE CONTAINS HEADNOTES. HEADNOTES ARE NOT AN OFFICIAL PRODUCT OF THE COURT, THEREFORE THEY ARE NOT DISPLAYED.] *Page 233 
The appellant seeks to excuse the failure to perform his agreement and to be legally absolved from the pecuniary loss consequent thereupon, by invoking the application of an equitable rule which relieves from a penalty and from forfeiture, whenever performance has been rendered impossible by the act of God; by which expression he characterizes the storms and atmospheric disturbances, in the state of New York and elsewhere, which set in about March 12, 1888, and were popularly described as "The Blizzard." We do not think, however, that this is a case for equitable relief, or for any such application of the rule referred to. By the original contracts of the parties, default in completion of the houses, which were the subject-matter of their making, subjected the contractor to the liability to respond to the owner, in a sum measured by the number of days of default and agreed upon between them to be in liquidation of all damages. When the default occurred the new contract, which followed, did not excuse the plaintiff, or waive his default, but, on the contrary, was an agreement between the parties fixing what the amount of the sum due by way of liquidated damages would be upon a certain date, and stipulating that it should be due and owing them, if the contractor's work still remained unfinished. The last agreement has no further bearing upon this matter than to evidence the fact that the continuing default of the contractor was not excused, and that if he chose to litigate the question of an excuse by act of God, which his lawyer advanced, he was at liberty to do so. It was simply an agreement in settlement of the controversies which had arisen, but which left out of them for subsequent litigation the one question of what is there called the penalty. Whether the sum agreed between parties to be paid, in the event of a breach of some agreement is termed by them a "penalty," or "liquidated damages," is not controlling upon the question of construction. Their use of such words is not always conclusive as to their legal meaning. *Page 235 
To get at that we must consider the subject-matter and nature of the agreement and understand clearly the intention of the parties. If it shall then appear that the damage and loss, which may be presumed to result from non-performance, are uncertain and incapable of exact ascertainment, then the payment or liability fixed by them must be deemed to be liquidated damages and recoverable as such. Where, however, a sum has been stipulated as a payment by the defaulting party, which is disproportionate to the presumable or probable damage, or to a readily ascertainable loss, the courts will treat it as a penalty and will relieve; on the principle that the precise sum was not of the essence of the agreement, but was in the nature of a security for performance. This subject has been reviewed in very many opinions; to a few of the more interesting of which, in the English reports and in those of our state, I direct attention.
In Lowe v. Peers (4 Burr. 2228, 2229), Lord MANSFIELD, and in Kemble v. Farren (6 Bing. 141), TINDAL, C.J., discuss the subject. In Dakin v. Williams (17 Wend. 447 and 22 id. 201), NELSON, Ch. J., in the first report, and Chancellor WALWORTH, in the second, review the question in the light of the English and New York cases. (See also Hosmer v. True, 19 Barb. 106;Lampman v. Cochran, 16 N.Y. 275; Clement v. Cash,
21 id. 253; Little v. Banks, 85 id. 258.)
The result of an examination of cases is to confirm the idea that it is difficult, if it is even possible, to lay down a general rule applicable to all the cases which arise, where parties have undertaken to provide against a loss consequent upon a breach of an agreement. We may, at most, say that where they have stipulated for a payment in liquidation of damages, which are in their nature uncertain and unascertainable with exactness, and may be dependent upon extrinsic considerations and circumstances, and the amount is not, on the face of the contract, out of all proportion to the probable loss, it will be treated as liquidated damages.
In this case, in the last agreement, of March thirtieth, upon which the plaintiff seems to rest, the use of the word "penalty" *Page 236 
does not furnish a rule for construction, and does not prevent us from inquiring into what was covered by that expression. That inquiry commences with the making of the original contracts, and extends over their execution and until the parties made their final agreement of March thirtieth. As contracts for the erection of dwelling-houses, a presumable damage would accrue from the houses not being in readiness for sale and occupation at the time fixed. What that damage would amount to was, obviously enough, incapable of exact ascertainment. But it can be readily seen that for the owner it was a matter of considerable pecuniary importance that the invested capital should be made productive from the earliest possible moment. A provision in his contract with the builder, by which the latter agrees to pay him a fixed sum as liquidated damages, in the case of non-completion by the day appointed, was as reasonable as it was quite just to both parties. So, looking at what was contemplated, what was written and what occurred in this case, I think it is evident that the use of the term liquidated damages in the original contract exactly defined what the parties must fairly have intended; namely, the payment of a certain and reasonable sum of money, which should operate to extinguish any claim of the owner for damages, by reason of the plaintiff's non-completion of the houses; that the contract, made after the default had occurred, recognized, on the contractor's part, a liability therefor, and was made for the purpose of stating the sum due and payable by him on a certain day and of opening a way for him to be forgiven its payment.
None of the features of a penal obligation are present, and the plaintiff should be held to his agreement. The damages were liquidated and the contract made no provision against the result of an interference with its performance, by the intervention of occurrences unforeseen and beyond the plaintiff's control. Having contracted absolutely to complete the houses on or before a certain date, unforeseen contingencies, no matter of what nature, are not available to plaintiff as a defense to the exaction of damages. (Harmony v. Bingham, 12 N.Y. 99; Tompkins v.Dudley, 25 id. 275; Wheeler v. Ins. Co., 82 id. 543.) *Page 237 
In the view we have taken of the contracts of the parties, discussion of the other points presented by the appellant, as to admissions in the pleadings and as to whether the reversal by the General Term was justified upon the facts, is needless. The litigation was over the mooted point that the default clause in the contracts was in the nature of a penal obligation and, the performance being rendered impossible by the act of God, that the penalty could be relieved against. The trial court so found and adjudged. We have sustained the reversal at General Term, and hold that the parties had themselves fixed the damages chargeable to delay in performance of the contract, and that no legal defense existed to the exaction of the stipulated sum, by reason of the occurrence of an unforeseen contingency.
The order reversing the judgment at Special Term and ordering a new trial should be affirmed, and, under the stipulation, judgment absolute is ordered for the respondent.
All concur.
Order affirmed and judgment absolute ordered for the defendant on stipulation.