Court Opinion

ID: 4387074
Source: CourtListenerOpinion
Date Created: 2019-04-12 21:01:16.609875+00
Date Added: 2024-06-11T14:27:13.366441
License: Public Domain

In the United States Court of Federal Claims
                                          BID PROTEST
                                            No. 17-287C
                                 Filed Under Seal: March 14, 2019
                              Reissued For Publication: April 12, 2019*

                                                   )
    TREADWELL CORPORATION,                         )
                                                   )
         Plaintiff,                                )
                                                   )       Post-Award Bid Protest; Permanent
    v.                                             )       Injunction; RCFC 52.1; RCFC 65;
                                                   )       Supplementing The Administrative
    THE UNITED STATES,                             )       Record; Delivery Schedule; Motion To
                                                   )       Strike.
         Defendant,                                )
                                                   )
    v.                                             )
                                                   )
    HAMILTON SUNDSTRAND                            )
    CORPORATION,                                   )
                                                   )
         Defendant-Intervenor.                     )
                                                   )

      Anthony J. Marchese, Counsel of Record, Pamela J. Bethel, Of Counsel, Carol L.
O’Riordan, Of Counsel, Taimur Rabbani, Of Counsel, O’Riordan Bethel Law Firm LLP,
Washington, DC, for plaintiff.
       Sean L. King, Trial Attorney, Douglas K. Mickle, Assistant Director, Robert E.
Kirschman, Jr., Director, Joseph H. Hunt, Assistant Attorney General, Commercial Litigation
Branch, Civil Division, United States Department of Justice, Washington, DC; Gary M.
Saladino, Of Counsel, Jonathan D. Pavlovcak, Of Counsel, United States Department of the
Navy, Naval Surface Warfare Center, Philadelphia, PA, for defendant.
       John W. Chierichella, Attorney of Record, Keith R. Szeliga, Of Counsel, Adam A.
Bartolanzo, Of Counsel, Sheppard Mullin Richter & Hampton LLP, Washington, DC, for
defendant-intervenor.

*
  This Memorandum Opinion and Order was originally filed under seal on March 14, 2019 (docket entry
no. 65). The parties were given an opportunity to advise the Court of their views with respect to what
information, if any, should be redacted from the Memorandum Opinion and Order. The parties filed a
joint status report on April 11, 2019 (docket entry no. 67) proposing certain agreed-upon redactions and
requesting that, in lieu of additional redactions, the Court rephrase certain information. And so, the Court
is reissuing its Memorandum Opinion and Order dated March 14, 2019, with the adopted redactions
indicated by three consecutive asterisks within brackets ([***]).
                          MEMORANDUM OPINION AND ORDER
GRIGGSBY, Judge

I.     INTRODUCTION

       Plaintiff, Treadwell Corporation (“Treadwell”), brought this post-award bid protest
matter challenging the United States Navy’s (“Navy”) decision to award a contract for low
pressure electrolyzer (“LPE”) oxygen-generating systems (the “LPE Contract”) to Hamilton
Sundstrand Corporation (“Hamilton”). The parties have filed cross-motions for judgment upon
the administrative record on the issue of whether the Navy’s decision to award the LPE Contract
to Hamilton was arbitrary, capricious, or contrary to law, pursuant to Rule 52.1 of the Rules of
the United States Court of Federal Claims (“RCFC”). Hamilton has also moved to strike certain
portions of a declaration filed in support of Treadwell’s motion for judgment upon the
administrative record and portions of Treadwell’s motion.

       For the reasons discussed below, the Court: (1) DENIES Treadwell’s motion for
judgment upon the administrative record; (2) GRANTS the government’s and Hamilton’s
respective cross-motions for judgment upon the administrative record; (3) GRANTS Hamilton’s
motion to strike; and (4) DISMISSES the complaint.

II.    FACTUAL AND PROCEDURAL BACKGROUND1

       A.      Factual Background

       Treadwell is an unsuccessful offeror in connection with the solicitation for the LPE
Contract. Compl. at ¶ 7; Pl. Mot. at 3-5. In this post-award bid protest matter, Treadwell
challenges the Navy’s decision to award the LPE Contract to Hamilton in connection with the
Navy’s Solicitation No. N64498-16-R-5003 (the “RFP”). See Compl.; see also AR Tab 23 at
159.

1
  The facts recited in this Memorandum Opinion and Order are taken from the complaint (“Compl.”); the
second corrected administrative record (“AR”); Treadwell’s motion for judgment upon the administrative
record (“Pl. Mot.”); the government’s cross-motion for judgment upon the administrative record and
response and opposition to Treadwell’s motion for judgment upon the administrative record (“Def.
Mot.”); and Hamilton’s cross-motion for judgment upon the administrative record and response and
opposition to Treadwell’s motion for judgment upon the administrative record (“Def.-Int. Mot.”). Except
where otherwise noted, the facts cited herein are undisputed.

                                                                                                      2
       Treadwell alleges in this action that the Navy’s decision to award the LPE Contract to
Hamilton was unreasonable and contrary to law because: (1) the RFP requires delivery of
certain LPE production units within 15 months of contract award; (2) Hamilton’s proposal was
non-responsive; (3) Hamilton’s proposal was technically unacceptable; (4) the Navy engaged in
unequal treatment of offerors; and (5) the Navy’s post-award modification of the LPE Contract
was a material and cardinal change. See Pl. Mot. at 16-30. Treadwell further alleges that the
Court should enjoin Hamilton from further performance under the LPE Contract because, among
other things, Treadwell will be irreparably harmed by Hamilton’s continued performance under
that contract. Id. at 30-35. And so, Treadwell requests that the Court set aside the Navy’s
decision to award the LPE Contract to Hamilton. Id. at 35.

               1.      The Request For Proposals

       As background, the Navy issued a request for proposals to design, manufacture, test and
deliver low pressure electrolyzer oxygen-generating systems which involve a self-contained
oxygen generator to be used in submarines on December 28, 2015. AR Tab 23 at 159-245;
Compl. ¶ 10. The RFP contemplates the award of an indefinite-delivery, indefinite-quantity
contract, based upon a lowest-priced, technically acceptable basis. AR Tab 23 at 208-09, 243;
Compl. ¶ 12.

       The RFP provides that proposals will be evaluated in accordance with an established
evaluation plan, which would rate offerors’ proposals based upon “Technical Capability,
Corporate Experience, and Past Performance, and on an overall basis.” AR Tab 23 at 242. With
respect to the Technical Capability factor, the RFP provides that “offerors shall furnish
information on [their] capability to furnish a Low Pressure Electrolyzer that will meet or exceed
all the requirements set forth in the Specification.” Id. at 234.

               2.      The First Article Test And Delivery Schedule

       The RFP also contains several requirements regarding the delivery schedule for the first
article testing unit and the first article test for the low pressure electrolyzer oxygen-generating
systems. In this regard, the RFP requires that the awardee of the LPE Contract provide the Navy
with a first article testing unit, LPE simulators, and LPE production units. Id. at 160-64. The
statement of work for the RFP also describes the tests and procedures that the awardee must
complete in order for the Navy to approve the first article testing unit. Id. at 181-89.

                                                                                                      3
        Specifically, the RFP provides for the quality conformance and visual inspections, as well
as the various testing requirements associated with first article testing—such as an endurance
test, a vibration test and a shock test. Id. In addition, the RFP incorporates Federal Acquisition
Regulation (“FAR”) 52.209-3, which provides, in relevant part, that:

        Before first article approval, the acquisition of materials or components for, or the
        commencement of production of, the balance of the contract quantity is at the sole
        risk of the Contractor. Before first article approval, the costs thereof shall not be
        allocable to this contract for (1) progress payments, or (2) termination settlements
        if the contract is terminated for the convenience of the Government.

Id. at 207 (quoting 48 C.F.R. § 52.209-3(g)); see also AR Tab 28 at 353.

        The prescriptive language for the aforementioned FAR clause provides that:

        Before first article approval, the acquisition of materials or components, or
        commencement of production, is normally at the sole risk of the contractor. To
        minimize this risk, the contracting officer shall provide sufficient time in the
        delivery schedule for acquisition of materials and components, and for production
        after receipt of first article approval. When Government requirements preclude this
        action, the contracting officer may, before approval of the first article, authorize the
        contractor to acquire specific materials or components or commence production to
        the extent essential to meet the delivery schedule (see Alternate II of the clause at
        52.209–3, First Article Approval—Contractor Testing, and Alternate II of the
        clause at 52.209–4, First Article Approval—Government Testing. Costs incurred
        based on this authorization are allocable to the contract for (1) progress payments
        and (2) termination settlements if the contract is terminated for the convenience of
        the Government.

48 C.F.R. § 9.305. Lastly, the RFP requires that the awardee deliver the first article testing unit
“15 months after award of delivery order.” AR Tab 25 at 252.

        The RFP also contains several provisions relevant to the delivery schedule for the LPE
simulators and LPE production units. AR Tab 23 at 197-98. In this regard, the RFP provides
that:

        Any supplies and services to be furnished under this contract shall be ordered by
        issuance of delivery orders or task orders by the individuals or activities designated
        in the Schedule. Such orders may be issued from date of contract award through
        60 months thereafter.

Id. at 208.

                                                                                                      4
       The delivery schedule in the RFP also provides that:

               52.211-8.       TIME OF DELIVERY (JUN 1997)
               (a) The Government requires delivery to be made according to the
               following schedule:
               REQUIRED DELIVERY SCHEDULE
               DELIVERY INFORMATION
               Delivery shall be specified in individual delivery orders. Delivery
               of LPE units is to be made at a rate of one (1) LPE per month
               beginning fifteen (15) months after receipt of each individual order.
               Delivery of LPE Simulator is the [sic] made at a rate of one (1) LPE
               Simulator per month beginning fifteen (15) months after receipt of
               each individual order. . . .
               Offers that propose delivery that will not clearly fall within the
               applicable required delivery period specified above, will be
               considered nonresponsive and rejected.

Id. at 197; see also AR Tab 25 at 252.

       Lastly, the RFP provides that “the technical proposal shall be so specific, detailed and
complete as to clearly and fully demonstrate that the prospective contractor has a thorough
understanding of the technical requirements . . . of this solicitation.” AR Tab 26 at 313. In this
regard, the RFP also provides that the “LPE delivery schedule shall be included in the technical
proposal” and that:

       The Government will evaluate equally, as regards time of delivery, offers that
       propose delivery of each quantity within the applicable delivery period specified
       above. Offers that propose delivery that will not clearly fall within the applicable
       required delivery period specified above, will be considered nonresponsive and
       rejected.

Id.; AR Tab 23 at 197. In addition, the RFP provides that “[i]f the offeror proposes no other
delivery schedule, the required delivery schedule above will apply.” AR Tab 23 at 197. And so,
the RFP provides that the completion and submission of the award documents “will constitute an
offer (proposal) and will be considered the offeror’s unconditional assent to the terms and
conditions of this solicitation and any attachments and/or exhibits hereto.” Id. at 233.

               3.      Evaluation Of Proposals

       Prior to the submission of its initial proposal, Treadwell requested that the Navy change
the due date for the delivery of the first article testing unit under the RFP to six months after

                                                                                                     5
receipt of contract award. AR Tab 25 at 252. Treadwell also requested that the Navy change the
due date for the delivery of the LPE production units and LPE simulators to one unit per month,
beginning fifteen months after receipt of the LPE Contract and first article testing unit approval.
Id. On January 28, 2016, the Navy rejected Treadwell’s request and responded that:

           The delivery schedule for the production units remains unchanged. The delivery
           schedule for the [first article testing] unit is 15 months after award of delivery order.
           Simulators are also to be delivered 1 per month beginning 15 months after award
           of delivery order.
Id.

           Treadwell and Hamilton timely submitted initial proposals in response to the RFP in
February 2016. See generally AR Tab 32; AR Tab 34. Treadwell’s initial proposal was the only
proposal that the Navy deemed to be technically acceptable. Compl. ¶¶ 36, 85; AR Tab 38 at
907-16.2

           Following the receipt of these initial proposals, the Navy conducted an evaluation under
the RFP’s Technical Capability, Corporate Experience and Past Performance Factors. AR Tab
38 at 907-09, 915-16. On April 11, 2016, the Navy sent letters to Hamilton and Treadwell
notifying the offerors of any issues with respect to the initial proposals and providing an
opportunity for the offerors to submit revised proposals. AR Tab 39 at 917-18, 923-24.

            On May 16, 2016, Treadwell submitted a revised proposal which set forth the following
delivery schedule for the first article testing unit, LPE simulators, and LPE production units:

            •   The delivery schedule for all CLINs will be in full compliance with
                Amendment 0002 of [the RFP].
            •   LPE Production units (CLINs 0003 – 0007) will be delivered at a rate of one
                (1) per month beginning fifteen (15) months after receipt of each individual
                order.
            •   LPE Simulators (CLINs 0008 & 0009) will be delivered at a rate of one (1) per
                month beginning fifteen (15) months after receipt of each individual order.
2
    In the cover letter to its initial proposal, Treadwell states that:
           The solicitation requires that the contractor be able to complete First Article Test, one
           production unit and one simulator within fifteen MARC [months after receipt of contract].
           These three simultaneous requirements can only be accomplished within fifteen months by
           a contractor that has already completed LPE design, First Article testing and simulator
           design.
AR Tab 34 at 659.

                                                                                                       6
        •   The LPE First Article Test (CLIN 0001) and Test Report (CLIN 0002) will be
            completed and delivered no later than fifteen (15) months after award of
            delivery order.

AR Tab 43 at 1126.

       Hamilton submitted its revised proposal on May 17, 2016. See generally AR Tab 42.
Hamilton’s revised proposal proposes a schedule for qualification of fifteen months, meaning
that Hamilton planned to complete first article testing unit approval within fifteen months of
contract award. Id. at 1009. Hamilton does not otherwise address the delivery schedule in its
revised proposal. See generally id. at 941-1013.

       Following the evaluation of revised proposals, the Navy deemed the revised proposals
submitted by Treadwell and Hamilton to be technically acceptable. AR Tab 44 at 1140-41. And
so, on May 27, 2016, the Navy sent Treadwell and Hamilton letters affording both offerors the
opportunity to submit final proposal revisions. AR Tab 45 at 1142; AR Tab 46 at 1152-53.

       Treadwell submitted its final proposal revision on June 2, 2016. See generally AR Tab
49. In its final proposal revision, Treadwell states that “[t]he solicitation requires that the
contractor be able to complete First Article Test, one production unit and one simulator within
fifteen [months after receipt of contract].” Id. at 1341. In addition, Treadwell’s final proposal
revision proposes a price of [***]. Id. at 1345.

       Hamilton submitted its final proposal revision on June 3, 2016. See generally AR Tab
48. In its final proposal revision, Hamilton states that its “proposed schedule for Qualification is
fifteen (15) months . . . .” AR Tab 48 at 1321. In the technical proposal volume of its final
proposal revision, Hamilton also provides a delivery schedule for the first article testing unit. Id.
(providing a timeline for design, procurement, assembly, grooming, qualification testing, and
shock testing). Hamilton does not otherwise address the delivery schedule in its final proposal
revision. See generally id. at 1165-1338. But, Hamilton’s final proposal revision incorporates
the RFP’s delivery schedule and states that Hamilton “is agreeable to the terms, conditions, and
provisions included in the solicitation . . . .” Id. at 1166, 1215. In addition, Hamilton’s final
proposal revision proposes a price of $42,782,640.00—approximately [***] less than
Treadwell’s final proposed price. AR Tab 51 at 1373.

                                                                                                    7
               4.      Award To Hamilton

       The Navy deemed the final proposal revisions from Treadwell and Hamilton to be
technically acceptable. Id. at 1369-71. And so, on July 13, 2016, the Navy awarded the LPE
Contract to Hamilton, based upon the agency’s determination that Hamilton submitted the
lowest-priced, technically acceptable proposal. See generally AR Tab 54.

               5.      Post-Award Contract Modifications

       On July 13, 2016, the Navy issued Delivery Order 0001 to Hamilton requesting the
delivery of the first article testing unit and two LPE production units. See generally AR Tab 55.
The delivery order states in a note that “[p]roduction units shall not be delivered until after
Approval of First Article.” Id. at 1465.

       On September 13, 2016, Hamilton responded to the Navy’s delivery order by stating that:

       [W]e were not aware or had planned financially to be supporting a parallel
       production procurement during the design & development effort. We are happy to
       support this additional opportunity but if qualification issues arise that require
       system/hardware changes UTAS would have to support. This additional risk was
       not anticipated.

AR Tab 64 at 1669.

       On November 2, 2016, the Navy issued a modification to the LPE Contract which
extended the original delivery deadline for the two requested LPE production units from October
13, 2017, to November 30, 2018, and clarified that the deadline for delivery of the LPE
production units would be 12 months after first article testing unit approval. AR Tab 61 at 1541,
1545.27.

               6.      The Court’s July 19, 2017, Decision

       After Treadwell commenced this post-award bid protest action, the Court issued a
memorandum opinion and order denying Treadwell’s motion for a preliminary injunction on July
19, 2017 (the “July 19, 2017, Decision”). See generally Treadwell Corp. v. United States, 133
Fed. Cl. 371 (2017). In the July 19, 2017, Decision, the Court held that Treadwell did not meet
its heavy burden to show that it is entitled to emergency injunctive relief in this matter, because,
among other reasons, the administrative record shows that the Navy’s decision to award the LPE

                                                                                                       8
Contract to Hamilton was reasonable and in accordance with the terms of the RFP and applicable
law. Id. at 389.

        Specifically relevant to the parties’ cross-motion for judgment upon the administrative
record, the Court held in the July 19, 2017, Decision that Treadwell’s claims that Hamilton’s
proposal was unresponsive and technically unacceptable are unsubstantiated by the record
evidence, because the RFP contemplates the approval of the first article testing unit before the
LPE production units or the LPE simulators are to be delivered to the Navy. Id. at 383-86; see
generally AR Tabs 23-30. In this regard, the Court observed that the RFP incorporates FAR
52.209-3, which warns potential contractors that starting production of deliverables under a
government contract prior to first article testing unit approval would be at the sole risk of the
contractor. Treadwell Corp., 133 Fed. Cl. at 384; see also AR Tab 23 at 207; AR Tab 28 at 352-
53. And so, the Court concluded that the RFP for the LPE Contract requires that the Navy
approve the first article testing unit prior to the delivery of the LPE production units and LPE
simulators to the Navy. Treadwell Corp., 133 Fed. Cl. at 385.

        The Court also rejected Treadwell’s argument that Hamilton’s proposal was not
technically acceptable, because Hamilton did not demonstrate that it could meet the RFP’s
delivery schedule. Id. at 386. Specifically, the Court found that the administrative record shows
that the Navy reasonably determined that Hamilton was technically capable of meeting the
delivery schedule called for under the RFP and that Hamilton expressly committed to the RFP’s
delivery schedule in its final proposal revision. Id.; see also AR Tab 23 at 197; AR Tab 48 at
1166.

        In addition, the Court held that Treadwell’s unequal treatment claim was not
substantiated by the administrative record, because the RFP did not require that Hamilton meet
the aggressive delivery schedule that Treadwell proposed in its own proposal. Treadwell Corp.,
133 Fed. Cl. at 386. In this regard, the Court determined that the administrative record shows
that the Navy equally evaluated the proposals submitted by Treadwell and Hamilton, based upon
the evaluation factors set forth in the RFP. Id.; see also AR Tab 23 at 242; AR Tab 38 at 907-16;
AR Tab 44 at 1140-41; AR Tab 51 at 1369-71. The Court also determined that the record
evidence shows that the Navy’s November 2, 2016, modification of the LPE Contract
was not a cardinal or material change, because this modification fell within the scope of the

                                                                                                    9
original procurement for the LPE Contract. Id. at 387-88, n.8. And so, the Court concluded that
Treadwell failed to demonstrate a likelihood of success upon the merits of any of its claims, and,
as a result, Treadwell was not entitled to preliminary injunctive relief. Id. at 389.3

        After the Court issued the July 19, 2017, Decision, Treadwell filed an interlocutory
appeal of the decision to the United States Court of Appeals for the Federal Circuit. Notice of
Appeal, dated Sept. 8, 2017. On June 13, 2018, the Federal Circuit issued a per curiam opinion
affirming the Court’s July 19, 2017, Decision. See generally Treadwell Corp. v. United States,
726 F. App’x 826 (Fed. Cir. 2018) (per curiam).

        B.      Procedural Background

        Treadwell commenced this post-award bid protest action on March 1, 2017. See
generally Compl. On March 1, 2017, Treadwell filed a motion for a preliminary injunction and a
memorandum in support thereof. See generally Pl. Mot. for Prelim. Inj.; Pl. Mem.

        On March 23, 2017, the government filed the administrative record. See generally Initial
AR. On March 31, 2017, the government filed a corrected administrative record. See Notice,
Mar. 31, 2017. On April 5, 2017, the government filed a second corrected administrative record.
See generally AR.

        After the parties fully briefed Treadwell’s motion for a preliminary injunction, the Court
issued a memorandum opinion and order denying Treadwell’s motion on July 19, 2017. See
generally Treadwell Corp., 133 Fed. Cl. at 371-89. Following Treadwell’s interlocutory appeal
of the July 19, 2017, Decision, the Federal Circuit issued a per curiam opinion affirming the
Court’s July 19, 2017, Decision on June 13, 2018. See generally Treadwell Corp., 726 F. App’x
at 826-27.

        On September 19, 2018, Treadwell filed a motion for judgment upon the administrative
record. See generally Pl. Mot. On October 31, 2018, the government and Hamilton filed their
respective responses and oppositions to Treadwell’s motion for judgment upon the
administrative record and cross-motions for judgment upon the administrative record. See

3
 The Court also held that Treadwell’s claims that the Navy awarded the LPE Contract with the intent to
modify and that the Navy failed to engage in meaningful discussions were unsubstantiated by the record
evidence. Treadwell Corp. v. United States, 133 Fed. Cl. 371, 388-89 (2017).

                                                                                                     10
generally Def. Mot.; Def.-Int. Mot. On October 31, 2018, Hamilton filed a motion to strike
paragraphs 2, 4, 5, 6, and 7 of the Declaration of Robert Johnson and certain portions of
Treadwell’s motion for judgment upon the administrative record. See generally Def.-Int. Mot. at
37-41.

         On November 30, 2018, Treadwell filed a response and opposition to the government’s
and Hamilton’s respective cross-motions for judgment upon the administrative record, a response
to Hamilton’s motion to strike, and a reply in support of its motion for judgment upon the
administrative record. See generally Pl. Resp. On December 14, 2018, the government and
Hamilton filed their respective reply briefs. See generally Def. Reply; Def.-Int. Reply.

         These matters having been fully briefed, the Court resolves the pending motions.

III.     LEGAL STANDARDS

         A.     Jurisdiction And Bid Protests

         The Tucker Act grants the United States Court of Federal Claims jurisdiction over bid
protests brought by “an interested party objecting to a solicitation by a Federal agency for bids or
proposals for a proposed contract or to a proposed award or the award of a contract or any
alleged violation of statute or regulation in connection with a procurement or a proposed
procurement.” 28 U.S.C. § 1491(b)(1). In bid protest cases, this Court reviews agency actions
under the Administrative Procedure Act’s (“APA”) “arbitrary and capricious” standard. See 28
U.S.C. § 1491(b)(4) (adopting the standard of review set forth in the Administrative Procedure
Act). And so, under the APA’s standard, an award may be set aside if, “(1) the procurement
official’s decision lacked a rational basis; or (2) the procurement procedure involved a violation
of regulation or procedure.” Banknote Corp. of Am., Inc. v. United States, 365 F.3d 1345, 1351
(Fed. Cir. 2004) (quoting Impresa Construzioni Geom. Domenico Garufi v. United States, 238
F.3d 1324, 1332 (Fed. Cir. 2001)). The United States Court of Appeals for the Federal Circuit
has also recognized that:

         When a challenge is brought on the first ground, the test is whether the contracting
         agency provided a coherent and reasonable explanation of its exercise of discretion,
         and the disappointed bidder bears a “heavy burden” of showing that the award
         decision had no rational basis. When a challenge is brought on the second ground,
         the disappointed bidder must show a clear and prejudicial violation of applicable
         statutes or regulations.

                                                                                                 11
 Id. (citations omitted).

       In reviewing an agency’s procurement decision, the Court should recognize that the
agency’s decision is entitled to a “presumption of regularity.” Citizens to Pres. Overton Park,
Inc. v. Volpe, 401 U.S. 402, 415 (1971) (citations omitted), overruled on other grounds by
Califano v. Sanders, 430 U.S. 99 (1977). And so, the Court should not substitute its judgment
for that of the agency. Cincom Sys., Inc. v. United States, 37 Fed. Cl. 663, 672 (1997). In
addition, “[t]he protestor must show, by a preponderance of the evidence, that the agency’s
actions were either without a reasonable basis or in violation of applicable procurement law” or
procedure. Info. Tech. & Applications Corp. v. United States, 51 Fed. Cl. 340, 346 (2001), aff’d,
316 F.3d 1312 (Fed. Cir. 2003); see also Bannum, Inc. v. United States, 60 Fed. Cl. 718, 723
(2004); Gentex Corp. v. United States, 58 Fed. Cl. 634, 648 (2003). This standard “is highly
deferential” and “requires a reviewing court to sustain an agency action evincing rational
reasoning and consideration of relevant factors.” Advanced Data Concepts, Inc. v. United States,
216 F.3d 1054, 1058 (Fed. Cir. 2000) (citing Bowman Transp., Inc. v. Ark.–Best Freight Sys.,
Inc., 419 U.S. 281, 285 (1974)).

       In this regard, the Federal Circuit has held that, as long as there is “a reasonable basis for
the agency’s action, the court should stay its hand even though it might, as an original
proposition, have reached a different conclusion . . . .” Honeywell, Inc. v. United States, 870
F.2d 644, 648 (Fed. Cir. 1989) (citations omitted). But, the Federal Circuit has also recognized
that, if “the agency ‘entirely fail[s] to consider an important aspect of the problem [or] offer[s] an
explanation for its decision that runs counter to the evidence before the agency,’” then the
resulting action lacks a rational basis and is, therefore, defined as arbitrary and capricious. Ala.
Aircraft Indus., Inc.–Birmingham v. United States, 586 F.3d 1372, 1375 (Fed. Cir. 2009)
(quoting Motor Vehicle Mfrs. Ass’n v. State Farm Mut. Auto. Ins. Co., 463 U.S. 29, 43 (1983)).

       B.      Injunctive Relief And RCFC 65

       Under its bid protest jurisdiction, the Court “may award any relief that [it] considers
proper, including declaratory and injunctive relief.” 28 U.S.C. 1491(b)(2); see also Centech
Grp., Inc. v. United States, 554 F.3d 1029, 1037 (Fed. Cir. 2009). In deciding whether to issue a
permanent injunction, the Court “considers: (1) whether . . . the plaintiff has succeeded on the
merits of the case; (2) whether the plaintiff will suffer irreparable harm if the court withholds

                                                                                                    12
injunctive relief; (3) whether the balance of hardships to the respective parties favors the grant of
injunctive relief; and (4) whether it is in the public interest to grant injunctive relief.” PGBA,
LLC v. United States, 389 F.3d 1219, 1228-29 (Fed. Cir. 2004) (citing Amoco Prod. Co. v. Vill.
of Gambell, Alaska, 480 U.S. 531, 546 n.12 (1987) (“The standard for a preliminary injunction is
essentially the same as for a permanent injunction with the exception that the plaintiff must show
a likelihood of success on the merits rather than actual success.”); see also Centech Grp., Inc.,
554 F.3d at 1037. In this regard the Federal Circuit has held that:

       No one factor, taken individually, is necessarily dispositive. If a preliminary
       injunction is granted by the trial court, the weakness of the showing regarding one
       factor may be overborne by the strength of the others. If the injunction is denied,
       the absence of an adequate showing with regard to any one factor may be sufficient,
       given the weight or lack of it assigned the other factors, to justify the denial.

FMC Corp. v. United States, 3 F.3d 424, 427 (Fed. Cir. 1993) (citations omitted).

       A plaintiff who cannot demonstrate actual success upon the merits cannot prevail upon a
motion for injunctive relief. Cf. Nat’l Steel Car, Ltd. v. Canadian Pacific Ry., Ltd., 357 F.3d
1319, 1325 (Fed. Cir. 2004) (finding that a plaintiff who cannot demonstrate likely success upon
the merits cannot prevail upon its motion for preliminary injunctive relief). This Court has also
found success upon the merits to be “the most important factor for a court to consider when
deciding whether to issue injunctive relief.” Dellew Corp. v. United States, 108 Fed. Cl. 357,
369 (2012) (citing Blue & Gold Fleet, L.P. v. United States, 492 F.3d 1308, 1312 (Fed. Cir.
2007)). But, while success upon the merits is necessary, it is not sufficient alone for a plaintiff to
establish that it is entitled to injunctive relief. See Contracting, Consulting, Eng’g LLC v. United
States, 104 Fed. Cl. 334, 353 (2012) ((“Although plaintiff’s entitlement to injunctive relief
depends on its succeeding on the merits, it is not determinative because the three equitable
factors must be considered, as well.”) (citations omitted)).

       C.      Supplementing The Administrative Record

       Lastly, the Federal Circuit held in Axiom Resource Management, that the “parties’ ability
to supplement the administrative record is limited” and that the administrative record should only
be supplemented “if the existing record is insufficient to permit meaningful review consistent
with the APA.” Axiom Res. Mgmt., Inc. v. United States, 564 F.3d 1374, 1379-81 (Fed. Cir.
2009); see also Caddell Constr. Co., Inc. v. United States, 111 Fed. Cl. 49, 93 (2013). The

                                                                                                     13
Federal Circuit also recognized that, in Camp v. Pitts, the Supreme Court held that “the focal
point for judicial review should be the administrative record already in existence, not some new
record made initially in the reviewing court.” Axiom, 564 F.3d at 1379 (quoting Camp v. Pitts,
411 U.S. 138, 142 (1973)).

          This Court has interpreted the Federal Circuit’s directive in Axiom to mean that
supplementation of the administrative record is permitted to correct mistakes and fill gaps, but
supplementation is not permitted when the documents proffered are unnecessary for an effective
review of the government’s procurement decision. L-3 Commc’ns EOTech, Inc. v. United States,
87 Fed. Cl. 656, 672 (2009). And so, this Court has precluded supplementation of the
administrative record with declarations that contain “post-hoc contentions of fact and argument.”
Id. But, the Court has also held that “it is appropriate to add evidence pertaining to prejudice and
the factors governing injunctive relief to the record in a bid protest—not as a supplement to the
AR, but as part of this Court’s record.” AshBritt, Inc. v. United States, 87 Fed. Cl. 344, 366-67
(2009).

IV.       LEGAL ANALYSIS

          The parties have filed cross-motions for judgment upon the administrative record on the
issue of whether the Navy’s decision to award the LPE Contract to Hamilton was arbitrary,
capricious, or contrary to law, pursuant to RCFC 52.1.

          In its motion for judgment upon the administrative record, Treadwell alleges that the
Navy’s decision to award the LPE Contract to Hamilton was unreasonable and contrary to law
for five reasons—namely, because: (1) the RFP requires delivery of the LPE production units
within 15 months of contract award; (2) Hamilton’s proposal was non-responsive; (3) Hamilton’s
proposal was technically unacceptable; (4) the Navy engaged in unequal treatment of offerors;
and (5) the Navy’s post-award modification of the LPE Contract was a material and cardinal
change. See Pl. Mot. at 16-30. Treadwell further alleges that the Court should enjoin Hamilton
from further performance under the LPE Contract because, among other things, Treadwell will
be irreparably harmed by Hamilton’s continued performance under that contract. Id. at 30-35.

          The government and Hamilton counter in their respective cross-motions for judgment
upon the administrative record that the Navy’s decision to award the LPE Contract to Hamilton
was reasonable and in accordance with the requirements of the RFP and applicable law because:

                                                                                                   14
(1) the RFP does not require delivery of the LPE production units within 15 months of contract
award; (2) the Navy evaluated responsive proposals in accordance with the requirements of the
RFP; and (3) the Navy’s post-award modification of the LPE Contract was not a cardinal or
material change. See Def. Mot. at 8-20; Def.-Int. Mot. at 16-30. Hamilton has also moved to
strike certain portions of the Declaration of Robert Johnson, which Treadwell has filed in support
of its motion for judgment upon the administrative record, and certain portions of Treadwell’s
motion, upon the ground that Treadwell seeks to improperly supplement the administrative
record with this information. Def.-Int. Mot. at 37-41.

       For the reasons discussed below, the record evidence in this matter does not substantiate
any of Treadwell’s challenges to the Navy’s decision to award the LPE Contract to Hamilton.
In addition, Hamilton correctly argues that certain information contained in the Declaration of
Robert Johnson is not properly before the Court. And so, the Court: (1) DENIES Treadwell’s
motion for judgment upon the administrative record; (2) GRANTS the government’s and
Hamilton’s respective cross-motions for judgment upon the administrative record; (3) GRANTS
Hamilton’s motion to strike; and (4) DISMISSES the complaint.

       A.      The Court Grants Hamilton’s Motion To Strike

       As an initial matter, the Court must grant Hamilton’s motion to strike certain paragraphs
contained in the declaration submitted by Treadwell’s chief operating officer, Robert Johnson
(the “Johnson Declaration”), because this declaration contains information that is not included in
the administrative record. A careful review of the Johnson Declaration shows that paragraphs 2,
4, 5, 6, and 7 of the declaration address certain meetings and discussions that Treadwell alleges
occurred between the company and the Navy during the procurement process for the LPE
Contract. Johnson Decl. at ¶¶ 2, 4-7. Other paragraphs in this declaration address the harm that
Treadwell will allegedly suffer if the Court declines to award Treadwell injunctive relief. Id. at
¶¶ 8-18.

       To the extent that Treadwell seeks to supplement the administrative record with
information regarding meetings and discussions that Treadwell held with the Navy, the Court
must disregard this information. This Court has held that it may consider information that is not
contained in the administrative record as part of the Court record in a bid protest dispute, if the
information pertains to the factors that the Court weighs in deciding whether to grant injunctive

                                                                                                      15
relief. See, e.g., AshBritt, Inc. v. United States, 87 Fed. Cl. 344, 366-67 (2009) (“In general, it is
appropriate to add evidence pertaining to prejudice and the factors governing injunctive relief to
the record in a bid protest—not as a supplement to the AR, but as part of this Court’s record.”).
But, as Hamilton correctly argues in its motion to strike, paragraphs 2, 4, 5, 6, and 7 of the
Johnson Declaration address the merits of Treadwell’s claims and contain information that is not
included in the existing administrative record. Def.-Int. Mot. at 37-41. The government has
filed a comprehensive administrative record in this matter, and the disputed paragraphs of the
Johnson Declaration neither correct, nor fill any gaps in the administrative record. See Initial
AR; Notice, Mar. 31, 2017; see generally AR. Given this, the Court concurs with Hamilton that
certain portions of the Johnson Declaration are not properly before the Court. And so, the Court
GRANTS Hamilton’s motion to strike.

       B.      Treadwell’s Claims Are Unsubstantiated By The Record Evidence

               1.      The RFP Does Not Require Delivery
                       Within 15 Months Of Contract Award

       With respect to the merits of Treadwell’s claims, the administrative record does not
support the premise of this bid protest dispute—that the RFP requires delivery of the LPE
production units to the Navy within 15 months of the award of the LPE Contract. Pl. Mot. at 16-
21. Rather, a plain reading of the RFP makes clear that the RFP contemplates the approval of the
first article testing unit before LPE production units (or the LPE simulators) are to be delivered
to the Navy. See generally AR Tabs 23-30. And so, Treadwell cannot prevail in this bid protest
dispute.

       As the Court held in the July 19, 2017, Decision, the Court must read the RFP’s delivery
schedule requirements within the context of federal procurement regulations that are applicable
to the LPE Contract. Essex Electro Eng’rs, Inc. v. United States, 702 F.2d 998, 1002 (Fed. Cir.
1983) (explaining that a contract provision cannot “be interpreted to override the applicable
regulations”); Treadwell Corp., 133 Fed. Cl. at 383-86. These regulations make clear that the
Navy has discretion regarding when to issue delivery orders under the LPE Contract, provided
that the Navy allows for sufficient time in the delivery schedule for the acquisition of materials
and production after the approval of the first article unit. 48 C.F.R. §§ 9.305, 52.209-3.

                                                                                                     16
          Notably, the RFP incorporates FAR 52.209-3, which warns potential contractors that
starting production of deliverables under a government contract prior to first article testing unit
approval would be at the sole risk of the contractor. AR Tab 23 at 207; AR Tab 28 at 352-53. In
this regard, FAR 52.209-3 provides that:

          Before first article approval, the acquisition of materials or components for, or the
          commencement of production of, the balance of the contract quantity is at the sole
          risk of the Contractor. Before first article approval, the costs thereof shall not be
          allocable to this contract for (1) progress payments, or (2) termination settlements
          if the contract is terminated for the convenience of the Government.

AR Tab 23 at 207; AR Tab 28 at 352-53; see also 48 C.F.R. § 52.209-3(g). And so, this
regulation makes clear that Hamilton assumes the financial risk of starting the production of the
LPE production units (or LPE simulators) prior to the approval of the first article testing unit. 48
C.F.R. § 52.209-3(g).

          The Court’s reading of the RFP to require the approval of the first article testing unit
prior to the delivery of the LPE production units (or LPE simulators) is also reinforced by the
requirements of FAR 9.305, which provides, in relevant part, that:

          Before first article approval, the acquisition of materials or components, or
          commencement of production, is normally at the sole risk of the contractor. To
          minimize this risk, the contracting officer shall provide sufficient time in the
          delivery schedule for acquisition of materials and components, and for production
          after receipt of first article approval. When Government requirements preclude this
          action, the contracting officer may, before approval of the first article, authorize the
          contractor to acquire specific materials or components or commence production to
          the extent essential to meet the delivery schedule (see Alternate II of the clause at
          52.209–3, First Article Approval—Contractor Testing, and Alternate II of the
          clause at 52.209–4, First Article Approval—Government Testing. Costs incurred
          based on this authorization are allocable to the contract for (1) progress payments
          and (2) termination settlements if the contract is terminated for the convenience of
          the Government.

48 C.F.R. § 9.305.4 And so, when read in light of FAR 9.305 and 52.209-3, the RFP requires
that the Navy provide sufficient time in the delivery schedule for, among other things, production

4
    In addition, FAR 52.101(c) provides that:
          (c) Prescriptions. Each provision or clause in subpart 52.2 is prescribed at that place in the
          FAR text where the subject matter of the provision or clause receives its primary treatment.
          The prescription includes all conditions, requirements, and instructions for using the

                                                                                                           17
of the LPE production units (or LPE simulators) following the first article approval. AR Tab 23
at 207.

          Treadwell’s reliance upon the delivery schedule in the RFP to argue that Hamilton must
deliver the LPE production units within 15 months of the award of the LPE Contract is also
misplaced. Section F of the RFP provides that:

          Delivery of LPE units is to be made at a rate of one (1) LPE per month beginning
          fifteen (15) months after receipt of each individual order. Delivery of LPE
          Simulator is the [sic] made at a rate of one (1) LPE Simulator per month beginning
          fifteen (15) months after receipt of each individual order.

AR Tab 23 at 197. As Treadwell correctly observes, this delivery schedule requires that
Hamilton deliver the LPE production units (or LPE simulators) beginning 15 months after
receipt of a delivery order. See Pl. Mot. at 16. But, this schedule does not require that the LPE
production units be delivered within 15 months of contract award as Treadwell suggests. See id.

          To the contrary, when read in light of FAR 52.209.3 and 9.305, the RFP’s delivery
schedule clearly requires that “the contracting officer shall provide sufficient time in the delivery
schedule for acquisition of materials and components, and for production after receipt of first
article approval.” 48 C.F.R. § 9.305. And so, as discussed above, the RFP’s delivery schedule
simply does not mandate that Hamilton deliver the LPE production units (or LPE simulators)
before receipt of first article approval.

          Treadwell’s reliance upon the RFP’s order of precedence clause to show that the LPE
production units must be delivered to the Navy within 15 months of contract award is equally
misplaced. Treadwell argues in its motion for judgment upon the administrative record that the
FAR 52.215-8 Order of Precedence—Uniform Contract Formation Clause, which is incorporated
by reference into the RFP, requires that the Navy give precedence to the delivery schedule set
forth in the RFP over any inconsistent requirements set forth in FAR 52.209-3 and 9.305. Pl.
Mot. at 17; see AR Tab 23 at 204. But, to the extent that there is any conflict or inconsistency

          provision or clause and its alternates, if any. The provision or clause may be referred to in
          other FAR locations.
48 C.F.R. § 52.101(c).

                                                                                                          18
between the FAR and the RFP’s delivery schedule, the RFP’s order of precedence clause is not
intended to resolve that conflict.

       Notably, the order of precedence clause provides that:

       Any inconsistency in this solicitation . . . shall be resolved by giving precedence in
       the following order:

               (a) The Schedule (excluding the specifications).

               (b) Representations and other instructions.

               (c) Contract clauses.

               (d) Other documents, exhibits, and attachments.

               (e) The specifications.

48 C.F.R. § 52.215-8 (emphasis supplied); see also AR Tab 23 at 204. The purpose of this
clause is to harmonize internal conflicts within the provisions of the RFP, rather than to resolve
any conflicts between the terms of the RFP and federal procurement regulations. 48 C.F.R. §
52.215-8; Apollo Sheet Metal, Inc. v. United States, 44 Fed. Cl. 210, 214 (1999) (“One thus looks
to the order of precedence clause to resolve inconsistencies between specific terms in competing
clauses of like provision . . . .”); see also Sperry Corp. v. United States, 845 F.2d 965, 968 (Fed.
Cir. 1988). And so, the RFP’s order of precedence clause does not support Treadwell’s claim.

               2.      Treadwell Has Not Shown That Hamilton’s
                       Proposal Was Unresponsive Or Technically Unacceptable

       Because the Court does not read the RFP to require the delivery of the LPE production
units within 15 months of the award of the LPE Contract, Treadwell’s claims that Hamilton’s
proposal was unresponsive and technically unacceptable are also belied by the record evidence.
Pl. Mot. at 21-24. Treadwell argues in its motion for judgment upon the administrative record,
that Hamilton’s proposal was not responsive to the RFP because Hamilton did not include a
delivery schedule for the LPE production units in its technical proposal. Id. at 21. But, the
record evidence in this matter makes clear that the Navy reasonably determined that Hamilton
could meet the RFP’s delivery schedule requirements for several reasons.

       First, a careful review of the administrative record shows that Hamilton committed to
meeting the RFP’s delivery schedule in the final proposal revision submitted to the Navy on June

                                                                                                  19
3, 2016. AR Tab 48 at 1215; see also AR Tab 23 at 197. Specifically, the administrative record
shows that Hamilton included the RFP’s delivery schedule in volume one of its final proposal
revision. AR Tab 48 at 1215. Hamilton also states in the cover letter to its final proposal
revision that it “is agreeable to the terms, conditions, and provisions included in the solicitation.”
Id. at 1166. Hamilton’s representation is notable because the RFP provides that “[i]f the offeror
proposes no other delivery schedule, the required delivery schedule” will apply. AR Tab 23 at
197.

        Treadwell also fails to explain why the fact that Hamilton did not include a delivery
schedule specifically for the LPE production units in the technical volume of its final proposal
revision renders Hamilton’s proposal technically unacceptable. While the RFP does require that
Hamilton provide an LPE delivery schedule in its technical proposal, Treadwell points to no
provision in the RFP that would specifically require Hamilton to include a delivery schedule for
the LPE production units in the technical portion of the final proposal revision. See Pl. Mot. at
21-23, 29-30; Pl. Resp. at 11-15; see also AR Tab 26 at 313. Indeed, as the administrative
record makes clear, Hamilton’s final proposal revision provides a schedule for the delivery of the
first article testing unit within 15 months of contract award and states that, thereafter, it will
begin production of the LPE simulators and LPE production units—as required by the RFP. AR
Tab 48 at 1215, 1321; see also AR Tab 64 at 1669. Hamilton also provides a qualification
delivery schedule for the first article unit in its technical proposal. AR Tab 48 at 1321. Given
this, the record evidence in this matter shows that the Navy reasonably determined that
Hamilton’s final proposal revision was technically acceptable and responsive to the RFP.5

5
  Treadwell’s reliance upon the United States Government Accountability Office’s (“GAO”) decision in
Alerting Communicators of America, B-236253, 89-2 CPD ¶ 438 (Comp. Gen. Nov. 7, 1989), is also
misplaced. Pl. Mot. at 22-23. In that case, the GAO determined that the government properly concluded
that the protestor’s bid was unresponsive because the bid did not commit to the delivery schedule set forth
in the invitation for bids. Alerting Communicators of Am., B-236253, 89-2 CPD ¶ 438, at *1 (Comp.
Gen. Nov. 7, 1989). But, in this case, the administrative record shows Hamilton did agree to meet the
RFP’s delivery schedule—delivery of the LPE production units and LPE simulators after approval of the
first article testing unit and beginning 15 months after the receipt of a delivery order. AR Tab 48 at 1166,
1215. And so, Alerting Communicators does not support Treadwell’s claims.

                                                                                                         20
               3.      Treadwell’s Unequal Treatment Claim Is Unsubstantiated

       Treadwell also fails to show that the Navy treated offerors unequally with respect to the
RFP’s delivery schedule requirements. In its motion for judgment upon the administrative
record, Treadwell argues that the Navy’s decision to issue a post-award modification to the LPE
Contract on November 2, 2016, granted “Hamilton the same schedule relief [that the Navy
previously] denied Treadwell,” resulting in unequal treatment. Pl. Mot. at 25. Treadwell’s claim
lacks evidentiary support.

       Contrary to Treadwell’s claims, the administrative record shows that the intent of the
Navy’s November 2, 2016, contract modification was to clarify the due date for the delivery of
the first LPE production units under the LPE Contract, and that this modification did not result in
the unequal treatment of offerors. Specifically, the record evidence shows that the Navy’s post-
award contract modification extends the delivery deadline for the first two LPE production units
due under the LPE Contract from October 13, 2017, to November 30, 2018, and that this
modification also clarifies that the delivery deadline for the LPE production units would be 12
months after approval of the first article testing unit. AR Tab 55 at 1463-94; AR Tab 61 at 1513-
45, 1545.27; AR Tab 64 at 1669. As the government explains in its cross-motion, the Navy’s
contract modification was necessary because the Navy issued a delivery order for the first LPE
production units “sooner than anticipated,” due to budgetary concerns. Def. Mot. at 16; AR Tab
61 at 1541.

       The government also acknowledges that the Navy’s delivery order did not ensure that
Hamilton would have sufficient time to comply with the RFP’s delivery schedule after first
article testing approval, as required by the RFP and FAR 9.305 and 52.209-3. Def. Mot. at 6, 16;
see also AR Tab 55 at 1493. Given this acknowledged error on the part of the Navy, the record
evidence supports the government’s position that the purpose of the Navy’s November 2, 2016,
contract modification was to correct an error, rather than to grant relief previously denied to
Treadwell. See AR Tab 23 at 207; AR Tab 25 at 252; AR Tab 27 at 347; AR Tab 28 at 352-53.

               4.      The Navy’s Contract Modification Was Not A Cardinal Change

       Treadwell also fails to show that the Navy’s November 2, 2016, post-award contract
modification constitutes a material or cardinal change. Treadwell argues that the Navy’s contract
modification was a cardinal or material change—warranting re-competition of the LPE

                                                                                                  21
Contract—because Treadwell could not have reasonably anticipated that the Navy would modify
the LPE Contract to clarify the delivery due date for the LPE production units. Pl. Mot. at 26-28;
see generally AR Tab 55; AR Tab 61. But, as the Court held in the July 19, 2017, Decision, the
administrative record shows that the Navy’s contract modification falls well within the scope of
the original procurement for the LPE Contract. AT&T Communications, Inc. v. Wiltel, Inc., 1
F.3d 1201, 1204-05 (Fed. Cir. 1993) (holding that “‘a cardinal change . . . occurs when the
government effects an alteration in the work so drastic that it effectively requires the contractor
to perform duties materially different from those originally bargained for’”) (quoting Allied
Materials & Equip. Co. v. United States, 569 F.2d 562, 563-64 (1978)); Treadwell Corp., 133
Fed. Cl. at 387

        As discussed above, the Navy’s contract modification simply clarifies the delivery due
date for the LPE production units, thereby making clear that delivery of these units would not
occur until after the approval of the first article testing unit. See generally AR Tab 55; AR Tab
61 at 1513-45, 1545.27; AR Tab 64 at 1669. The administrative record also shows that the RFP
is silent about when the Navy would issue delivery orders to establish the exact delivery dates for
the LPE production units. AR Tab 23 at 208. Given this silence, the Navy’s contract
modification appropriately provides this missing information.

        Because the record evidence shows that the Navy’s post-award contract modification did
not require that Hamilton perform duties materially different than Hamilton originally bargained
for, Treadwell has not shown that the Navy’s post-award contract modification constitutes a
cardinal or material change to the LPE Contract.6

        C.        Treadwell Is Not Entitled To Injunctive Relief

        As a final matter, Treadwell has not demonstrated that it is entitled to the injunctive relief
that it seeks in this matter. In its motion for judgment upon the administrative record, Treadwell
requests that the Court, among other things, enjoin Hamilton from further performance under the
LPE Contract. Pl. Mot. at 30-35. But, it is well-established that a plaintiff that has not actually
succeeded upon the merits of its claims cannot prevail upon a request for injunctive relief.

6
 Treadwell also fails to explain how it could not have been on notice that the Navy would clarify the
precise delivery dates for the LPE production units, given that the RFP is silent about when the Navy
would issue delivery orders for the LPE production units. See AR Tab 23 at 208.

                                                                                                        22
Argencord Mach. & Equip., Inc. v. United States, 68 Fed. Cl. 167, 176 (2005). As discussed
above, Treadwell has not prevailed upon the merits of any of its claims challenging the Navy’s
decision to award the LPE Contract to Hamilton. And so, the Court must DENY Treadwell’s
request for permanent injunctive relief.

V.     CONCLUSION

       In sum, the administrative record in this matter does not support any of Treadwell’s
challenges to the Navy’s decision to award the LPE Contract to Hamilton. Rather, the record
evidence shows that the Navy’s award decision was reasonable and in accordance with the terms
of the RFP and applicable law. The record evidence also does not substantiate Treadwell’s claim
that the Navy’s post-award modification of the LPE Contract constitutes a cardinal or material
change.

       In addition, Hamilton has shown that Treadwell improperly seeks to supplement the
extensive administrative record in this bid protest dispute with certain information that is not
contained in the administrative record. And so, for the foregoing reasons, the Court:

       (1)     DENIES Treadwell’s motion for judgment upon the administrative record;

       (2)     GRANTS the government’s and Hamilton’s respective cross-motions for
               judgment upon the administrative record;

       (3)     GRANTS Hamilton’s motion to strike; and

       (4)     DISMISSES the complaint.

       The Clerk shall enter judgment accordingly.

       Each party to bear their own costs.

       Some of the information contained in this Memorandum Opinion and Order may be
considered protected information subject to the Protective Order entered in this matter on March
2, 2017. This Memorandum Opinion and Order shall be filed UNDER SEAL. The parties shall
review the Memorandum Opinion and Order to determine whether, in their view, any
information should be redacted in accordance with the terms of the Protective Order prior to
publication. After doing so, the parties shall FILE a joint status report identifying the
information, if any, that they contend should be redacted, together with an explanation of the

                                                                                                   23
basis for each proposed redaction, on or before April 15, 2019.

       IT IS SO ORDERED.

                                                    s/ Lydia Kay Griggsby
                                                    LYDIA KAY GRIGGSBY
                                                    Judge

                                                                            24