Court Opinion

ID: 864482
Source: CourtListenerOpinion
Date Created: 2013-04-27 00:19:03.851022+00
Date Added: 2024-06-11T15:11:35.515831
License: Public Domain

IN THE SUPREME COURT OF MISSISSIPPI

                                    NO. 2001-CA-00838-SCT

SOUTHLAND ENTERPRISES, INC.

v.

NEWTON COUNTY, MISSISSIPPI

DATE OF JUDGMENT:                                 12/7/2000
TRIAL JUDGE:                                      HON. V. R. COTTEN
COURT FROM WHICH APPEALED:                        NEWTON COUNTY CIRCUIT COURT
ATTORNEYS FOR APPELLANT:                          G. MARTIN WARREN, JR.
                                                  CHRISTIAN BLUE WADDELL
ATTORNEY FOR APPELLEE:                            DANNY K. CLEARMAN
NATURE OF THE CASE:                               CIVIL - CONTRACT
DISPOSITION:                                      AFFIRMED IN PART AND REVERSED AND
                                                  REMANDED IN PART - 02/20/2003
MOTION FOR REHEARING FILED:
MANDATE ISSUED:

       EN BANC.

       DIAZ, JUSTICE, FOR THE COURT:

¶1.    Southland Enterprises, Inc. sued Newton County, Mississippi, demanding payment of $84,800.98

for work it performed on the Chunky-Duffee Road. The complaint also demanded statutory interest

pursuant to Miss. Code Ann. § 31-7-305 (2000) and reasonable attorney's fees pursuant to § 31-7-309.

¶2.    At the conclusion of the trial, the jury returned a verdict in favor of Southland in the amount of

$21,697.24. Final judgment was entered on that verdict, and the trial court denied Southland's motion to
amend the final judgment to include statutory interest and attorney's fees. On appeal, Southland raises two

issues:

          I.     DID THE TRIAL COURT ERR IN REFUSING TO GIVE JURY
                 INSTRUCTION P-12?

          II.    DID THE TRIAL COURT ERR IN REFUSING TO AMEND THE
                 FINAL JUDGMENT TO INCLUDE STATUTORY INTEREST AND
                 ATTORNEY'S FEES?

                                                 FACTS

¶3.       On November 29, 1999, Southland entered into a contract with Newton County to resurface

approximately seven miles of the Chunky-Duffee Road. The bid on the contract was $68,661.42. The

contract specified that the road work, including the leveling, chipping, and sealing of the road, was to be

completed by December 30, 1999, according to the 1998 Mississippi Standard Specifications for State

Aid Road and Bridge Construction, 1989 edition (State Aid Specifications).

¶4.       During December 1999, Southland leveled the road and applied the sealant and stone. Shortly

after completion of the road, it became apparent that the stone did not adhere to portions of the road where

tires traveled. At the same time of the Chunky-Duffee Road work, Newton County employees also

applied sealant and stone on a paving project on the Providence Road, a road which intersects the Chunky-

Duffee Road. Unlike the stone applied by Southland, the stone put down by the county employees did

adhere to the road.

¶5.       Newton County Engineer Jimmy Kemp approved a final payment to Southland of $84,800.98.

Southland claims that, due to a miscalculation, the correct amount due was $98,800.98. However, later

on, when the problems with the road became apparent, the county engineer recommended to James Smith,

a Newton County supervisor, that the County pay Southland $21,697.24 for the leveling work, but not for

                                                     2
the remainder of the work. Dissatisfied with the overall results of the project, the County refused payment.

The County ultimately contended that the entire road had to be resurfaced again, including leveling work.

Southland was forced to file its complaint to seek payment.

¶6.     Evidence presented at trial by Southland included the testimony of Ronald W. Blackledge,

President of Southland; Willie McDaniel, Southland's Superintendent; County Engineer Kemp; and County

Supervisor Smith. Their testimony revealed that performing sealing work during the winter months was

atypical and actually prohibited by the State Aid Specifications. Low temperatures during the winter

months prevent rocks from adhering to the emulsion. Following completion of the road work, temperatures

remained in the twenties for approximately one week. Based on this evidence, Southland argued at trial that

the County was aware that performing sealing during the winter months was ill-advised. Nevertheless, the

County requested the project be completed by December 30, 1999.

¶7.     The County presented some evidence in an attempt to show that the workmanship and quality of

the materials used by Southland was defective. County Engineer Kemp testified that Southland had a

responsibility to furnish test results for the rock used on the road work. The rocks could have been out of

specification due to moisture, dirt, or size. Bussy Clark, the inspector on location for the County, testified

that he requested the test results, but he did not receive any sample reports on the emulsion or stone and

thus had no way to tell if the emulsion and stone were good. Furthermore, the testimony of Jerry Cooley

and James Smith revealed that the emulsion and rock that the County used in its simultaneously performed

project, on the intersecting road, did adhere according to specifications. Therefore, based on this evidence,

the County argued that the issue of defective material was properly before the jury.

                                              DISCUSSION

                                                      3
¶8.     The standard of review when considering the grant or denial of jury instructions is whether, taking

the evidence in the light most favorable to the party requesting the instruction, and considering all reasonable

favorable inferences which may be drawn from the evidence, that no hypothetical, reasonable jury could

find the facts in accordance with the theory of the requested instruction. Church v. Massey, 697 So. 2d

407, 410-11 (Miss. 1997). A party is entitled to have the jury instructed regarding a genuine issue of

material fact so long as there is credible evidence in the record which would support the instruction.

Tharp v. Bunge Corp. 641 So.2d 20, 26 (Miss. 1994).

¶9.     On the other hand, it would be error to grant an instruction which is likely to mislead or confuse

the jury as to the principles of the law applicable to the facts in evidence. McCary v. Caperton, 601

So.2d 866, 869 (Miss. 1992). Further, the court must view the instruction in light of all the other

instructions which were given to determine whether the jury was properly instructed. Munford, Inc. v.

Fleming, 597 So.2d 1282, 1286 (Miss. 1992). If other instructions granted adequately instruct the jury,

a party may not complain of a refused instruction on appeal. Purina Mills, Inc. v. Moak, 575 So.2d

993, 996 (Miss. 1990). Lastly, the trial court has considerable discretion in instructing the jury. Splain

v. Hines, 609 So.2d 1234, 1239 (Miss. 1992).

        I.       DID THE TRIAL COURT ERR IN REFUSING TO GIVE JURY
                 INSTRUCTION P-12?

¶10.    The trial court refused to give Southland's proposed jury Instruction P-12:

                 You are instructed that a construction contractor who has followed plans or
        specifications furnished by the owner, and which have proven to be defective or
        insufficient, will not be responsible to the owner for loss or damage which results solely
        fromthe defective or insufficient plans or specifications, in the absence of negligence on the
        contractor's part, or any express warranty by him as to the plans and specifications being
        sufficient or free from defects.

                                                       4
                 Therefore, if you find by a preponderance of the evidence that the Plaintiff followed
         plans and specifications provided by the Defendant, that these plans and specifications
         were defective or insufficient, and that there was no negligence by the Plaintiff or express
         warranty provided by the Plaintiff, then you may find that the Plaintiff, Southland
         Enterprises, is not responsible to Newton County for any damage to the Chunky Duffee
         Road which resulted from these plans and specifications.

¶11.     Southland argues that the law is clear in Mississippi that when a construction contractor follows

plans and specifications furnished by the owner which then prove to be defective or insufficient, it is not

responsible to the owner for the loss of damage that results from the defective or insufficient plans or

specifications when the contractor has not been negligent or provided any express warranty. Trustees

of First Baptist Church of Corinth v. McElroy, 223 Miss. 327, 334, 78 So. 2d 138, 141 (1955).

Further, "if, without fault on his part, the contractor fulfills his obligations to complete the work in

accordance with plans and specifications provided by the owner, he is not responsible for the adequacy

of the final product." Mayor & City Council of City of Columbus v. Clark-Dietz &

Associates-Engineers, Inc., 550 F. Supp. 610, 625 (N.D. Miss. 1982), appeal denied sub nom.

Clark-Dietz & Assocs-Engineers, Inc. v. Basic Constr. Co., 702 F.2d 67 (5th Cir. 1983). See

also Employers Ins. of Wausau v. Miss. State Highway Comm'n, 575 So. 2d 999, 1002 (Miss.

1990).

¶12.     Southland contends that the substantial evidence at trial showed that the road work problems

occurred because the County required the project to be completed in December, when it is not

recommended to perform sealing work. Southland submits that the refusal to grant Instruction P-12 was

reversible error and that the case should be reversed and remanded for a new trial on the issue of damages

only, as the jury has already found that Newton County is liable.

                                                      5
¶13.    The County argues that the proposed instruction would have been improper because it would have

misled the jury and it would not have allowed the jury to consider the probability that Southland used

defective materials. The trial court refused to give the instruction because it was "bothered about the issue

of whether the material was defective or not."

¶14.    In addition, the County submits that the jury was adequately informed by Instruction D-3 that the

State Aid Specifications were part of the contract and that the jury might consider those specifications in

light of the evidence to determine whether Southland had fulfilled its obligation under the bid contact. Also,

Instruction P-3 directed the jury that the burden of proof was on the County to prove that there was failure

of consideration by Southland to complete the project in a workmanlike manner that would pass without

objection in the trade.

¶15.    In this case, the jury was left to decide between two theories: (1) whether the County or Southland

was at fault for allowing the road work to be performed during cold winter months; and (2) the probability

of whether Southland used defective materials that could have contributed to the failure of rock to adhere

to the road. Although the jury found for Southland, the jury must have either considered the possibility that

Southland used defective material or it must have considered that the County was not entirely responsible

for performing the work when the temperature was too low. This is evident from the jury's award of only

$21,697.24, the cost for the completion of the leveling work alone. If the jury awarded the amount to

Southland entirely on the basis of the probability that Southland used defective materials, then the jury's

verdict was in accordance with the law. However, we find that if the jury considered Southland even

partially responsible for performing the work when the temperature was too low, then the jury's verdict was

in error according to the law. Unfortunately, the instructions given to the jury did not preclude the jury from

                                                      6
considering whether Southland was at fault for performing the road work during a time period that is not

within the normal specifications.

¶16.    Southland argues that, if P-12 had been granted, the jury might have awarded Southland the entire

amount of the contract. The trial judge, on the other hand, was concerned that Instruction P-12 may have

misled the jury into believing that it could not consider the probability that Southland used defective

material. However, Instruction P-12 allows the jury to consider any negligence attributable to Southland.

This Court finds that the jury, given Instruction P-12, could have still considered the probability that

Southland used defective material.

¶17.    Most importantly, Instruction P-12 would have ensured that Southland could not be liable for any

damages resulting from the County's requirement that the project be completed by December 30, 1999.

The County was aware that sealing work should not be performed during the colder winter months, yet it

still required the work to be performed before December 30. Unfortunately, as a whole, Instruction D-3,

which allowed the jury to consider the evidence in light of the State Aid Specifications, and Instruction P-3,

which directed the jury that the burden of proof was on the County to prove that there was failure of

consideration on the part of Southland to complete the project in a workmanlike manner, do not adequately

instruct the jury on the law. Without Instruction P-12, there is a possibility that the jury might have

considered Southland to be partly at fault for performing the road work at a time prohibited by the State

Aid Specifications. According to McElroy, Southland should not be at fault for performing the

construction work as per the specifications provided by the County. McElroy, 78 So. 2d at 141. The

trial court erred in refusing Instruction P-12.

        II.      DID THE TRIAL COURT ERR IN REFUSING TO AMEND THE
                 FINAL JUDGMENT TO INCLUDE STATUTORY INTEREST AND
                 ATTORNEY'S FEES?

                                                      7
¶18.      In a letter dated January 6, 2000, Newton County Engineer Kemp recommended that the leveling

work, which cost $21,697.24, was not in dispute and that the County pay for that work. However, the

County refused to make any payment. Southland contends that because the leveling work was not in

dispute, the circuit court should have amended the final judgment to include interest in the amount of 1 1/2

percent a month from February 5, 2000, 45 days after the invoice was submitted, until the time payment

was made on the Final Judgment, December 17, 2000, in accordance with Miss. Code Ann. § 31-7-305

(2000).

¶19.      The County notes that the interest provisions in the statute only apply to those amounts which are

not in dispute. Miss. Code Ann. § 31-7-305(3). The County contends that there was a bona fide dispute

as to the leveling work because the contract was an entire contract and not severable. The jury was

instructed that if Southland had substantially performed the terms of the contract, the jury was justified in

awarding, on the basis of quantum merit, the reasonable value of the materials and services. The trial court

found that Stanton & Associates, Inc., v. Bryant Construction Co., 464 So. 2d 499, 502 (Miss.

1985), was applicable to the case sub judice. Stanton stands for the proposition that a suit based on

quantum merit precludes recovery of prejudgment interest and attorney fees. See also McLain v. West

Side Bone & Joint Ctr., 656 So.2d 119, 123 (Miss.1995). The trial court reasoned that,

notwithstanding the letter and testimony of Engineer Kemp, the County ultimately, before suit was filed,

determined that it would reject the road work in its entirety. The County's position was that the defect ran

throughout the entire project. Because Southland was awarded an amount in quantum merit, we find that

the County is not liable for statutory interest or attorney's fees.

                                                       8
                                             CONCLUSION

¶20.    The jury was not adequately instructed on the law. The instructions provided to the jury failed to

address the rule of law which states that the contractor shall not be liable for defects in the specifications

that are provided by the owner. The proposed instruction would have allowed the jury to consider the

probability that Southland was negligent for using defective material. This Court concludes that the denial

of Instruction P-12 resulted in prejudicial error; therefore, the ruling of the trial court is reversed. Also,

since the action was based on quantum merit, we find that an award of statutory interest or attorney's fees

would be inappropriate. The trial court did not err in denying an award of statutory interest or attorneys'

fees. Accordingly, the trial court's order denying an award of statutory interest and attorneys' fees is

affirmed, but its judgment is reversed in part and this case is remanded for a new trial on damages only,

consistent with this opinion.

¶21.    AFFIRMED IN PART AND REVERSED AND REMANDED IN PART.

       PITTMAN, C.J., McRAE, P.J., EASLEY AND GRAVES, JJ., CONCUR. SMITH,
P.J., DISSENTS WITH SEPARATE OPINION JOINED BY WALLER, COBB AND
CARLSON, JJ.

        SMITH, PRESIDING JUSTICE, DISSENTING:

¶22.    In determining whether error lies in the granting or refusal of various instructions, the instructions

actually given must be read as a whole. Coleman v. State, 697 So.2d 777, 782 (Miss.1997). If the

instructions, when so read, fairly announce the law of the case and create no injustice, no reversible error

will be found. Id. Further, instructions on damages must furnish the jury with a guide to be used in

awarding damages. Gerodetti v. Broadacres, Inc., 363 So.2d 265, 266 (Miss.1978). In my view,

considering all jury instructions given as a whole, this jury was adequately instructed.

                                                      9
¶23.    Instruction P-12 was refused because of the trial court’s concern about Southland’s use of

defective materials. The trial judge was concerned that the jury would be misled into believing that it could

not consider the probability that Southland used defective materials. I agree with the trial court that

confusion could result from the words found in the first paragraph of that instruction specifying that a

contractor “will not be responsible to the owner for loss or damage which results solely from the defective

or insufficient plans or specifications.” Although that instruction goes on to say that there must be “no

negligence by the Plaintiff or express warranty by the Plaintiff,” the refused instruction unnecessarily

overemphasizes Southland’s dependence on the plans and specifications belonging to the county. Further,

the cases cited by the majority and Southland, although correctly stating the law regarding Southland’s

responsibility to the County in regard to furnished specifications, fail to specifically address the issue of the

use of defective materials, the county’s sole theory of its case. Under contract law, the contractor is liable

even in the absence of negligence and in the absence of express warranty because of the implied warranties

that the work would be acceptable in the trade without objection. The evidence presented at trial clearly

supports the jury's verdict.

¶24.    There are two means for calculating damages in construction disputes such as this. Where a project

is substantially completed according to plans and specifications, the measure of damages may be

determined by: (1) the cost rule which is the cost of repairing the defects to make the building or structure

conform to the specifications where such may be done at a reasonable expense if unreasonable economic

waste is not involved, or (2) the diminished value rule which is the difference in the value of the property

with the defective work and what the value would have been if there had been strict compliance with the

contract. Gerodetti v. Broadacres, Inc., 363 So.2d 265, 267-68 (Miss.1978). If substantial

compliance with the contract has occurred and cost rule damages for complete compliance would cause

                                                       10
economic waste, the diminished value rule is used to measure damages. Id. at 268. This measures the

difference in the value of the defective construction and that of the construction specified under the contract.

Id. Stated in other terms, when there is substantial performance but the work fails to meet the

specifications of the contract, the owner's damages are equal to the cost to remedy the defects or to do the

work as required.

¶25.    A more complete statement of the rule found in Trustees of the First Baptist Church v.

McElroy, 223 Miss. 327, 78 So. 2d 138, 141(1955), is as follows:

        The rule has become well settled, in practically every American jurisdiction in which the
        matter has been involved, that a construction contractor who has followed plans or
        specifications furnished by the contractee, his architect or engineer, and which have proved
        to be defective or insufficient, will not be responsible to the contractee for loss or damage
        which results solely from the defective or insufficient plans or specifications, in the absence
        of negligence on the contractor’s part, or any express warranty by him as to their being
        sufficient or free from defects.

Id. In McElroy, this Court looked at all of the facts and circumstances before deciding that the plaintiff

did not prove by the preponderance of the evidence that the defendant did not protect his work and that

the defendant’s negligence did not in any way contribute to the collapse of that building. Id. This Court

found that it was beyond question that the basic underlying cause of the collapsed building was either faulty

design, bad soil conditions or both. Id. The defendant had no responsibility for either of those things.

¶26.    It is implied in every building contract that the work of the builder be performed in a good

workmanlike manner, free from defect either in material or workmanship. Gilmore v. Garrett, 582 So.

2d 387 (Miss. 1991). In Gilmore, this Court addressed the issue of negligence in performance of a

contract. Gilmore, the builder, testified that the plans and specifications were furnished to him and that he

complied with those plans. Id. at 388. However, Gilmore made no soil borings or other soil preparatory

                                                      11
tests prior to construction nor did he advise that any be made. Id. At the time of construction and the time

of trial, there was no custom or practice of builders to make such test nor did the VA or FHA require such

testing. Id. Several years after construction, the house developed serious cracks as a result of yazoo

clay. Id. at 389. Gilmore was sued by the owners who alleged breach of the implied warranty to build

in a workmanlike manner and negligent construction. Id.

¶27.    This Court quoted a North Carolina case which outlined the duty:

        The duty may arise specifically by mandate or statute, or it may arise generally by
        operation of law under application of the basic rule of common law which imposes on
        every person engaged in the prosecution of any undertaking an obligation to use due care,
        or to so govern his actions as not to endanger the person or property of others...Moreover,
        while this duty of care, as an essential element of actionable negligence, arises by operation
        of law, it may and frequently does arise out of a contractual relationship, the theory being
        that accompanying every contract is a common law duty to perform with ordinary care the
        thing agreed to be done, and that a negligent performance constitutes a tort as well as a
        breach of contract...But it must be kept in mind that the contract creates only the relation
        out of which arises the common law duty to exercise ordinary care. Thus in legal
        contemplation the contract merely creates the state of things which furnishes the occasion
        of the tort.

Id. at 391 (quoting Pinnix v. Toomey, 87 S.E.2d 893, 897-98 ( N.C. 1955)). This Court

also went further in describing such a duty in stating that:

        Where a person contracts to do certain work he is charged with the common law duty of
        exercising reasonable care and skill in the performance of the work required to be done
        by the contract, and the parties may not substitute a contractual standard for this
        obligation...Accompanying every contract is a common law duty to perform with care, skill
        and reasonable experience, and a negligent failure to observe any of these conditions is a
        tort as well as a breach of contract.

Gilmore, 582 So. 2d at 391 (quoting 65 C.J.S. Negligence, §4(6), pp 494, 496 (1966)). Following

along these guidelines, our Court went on to state that the public no longer tolerates “shoddy” products and

services, whatever the source. Id. at 392. This Court stated that it would grant relief whenever the

                                                     12
product sold or service rendered is “less than the customer or client is fairly and reasonably entitled to

expect under current and existing states of skill, knowledge and technology.” Id.

¶28.    The next issue addressed was whether Gilmore’s compliance with the plans and specifications and

the subsequent inspection and passage on his work by the VA relieved him of liability to the homeowners.

Id. at 393. This Court held that the VA standards, the plans and specifications and trade customs were

not conclusive on Gilmore’s negligence. Id. As a matter of law, his compliance with these guidelines alone

did not relieve him of his obligation. Id. This Court observed that:

        It is well settled in the jurisprudence that a contractor is bound to warrant his work and is
        responsible for damages occasioned by defective workmanship or installation. It is implied
        in every building contract that the work will be performed in a skillful, careful, diligent and
        good workmanlike manner.

Id. at 395 (quoting Wetmore v. Blueridge, 391 So. 2d 952, 953 (La. Ct. App. 1980)). In sum, this

Court stated:

        It is of course true that a builder/contractor in an ordinary case should not be required to
        go beyond the plans and specifications, they after all being a part of his contract spelling
        out his obligations. Neither should plans and specifications which clearly do not take into
        account a construction problem of which the builder/contractor, the man with expertise
        should be well aware, remove from him all duty to warn. In such case, the plans and
        specifications should not constitute an absolute defense.

Id. at 396 (citations omitted).

¶29.    Having emphasized our controlling case authority, we need only apply it to the case at bar. In the

case sub judice, the trial court correctly noted that the issue of defective materials was before the jury.

The County Engineer, Jimmy Kemp, testified to the effects of use by Southland of defective materials. He

testified that when the CRS-2 emulsion used was not within specifications that the rock would not adhere.

He also testified that the rock would not properly adhere if the rock was dirty, contained moisture or was

not the correct size. He testified that Southland failed to furnish any test results to the inspector on location

                                                      13
even though they were responsible for doing so. Further, the on site inspector, Bussy Clark testified to

having requested those results. He verified that he did not receive any sample reports on the emulsion or

the stone. Because he had no samples, he had no way to tell whether the materials used by Southland were

adequate.

¶30.    The evidence presented at the trial clearly supports the jury’s verdict which was for an amount less

than the original contract price between Southland and Newton County such finding clearly reflects the view

of the jury that Southland used defective materials. The jury, properly instructed, found that the County

would incur additional costs to re-pave the road as a result of the use of defective materials by Southland.

As this Court has stated, we do not consider rejected jury instructions in a vacuum. Wright v. Stevens,

445 So.2d 791, 795 (Miss.1984). That the rejected instruction may state a sound principle of law does

not mean its refusal was error. Id. Rather, we look at all the instructions given. Id. We consider the court's

total charge to the jury. Id. If the point encompassed by the rejected instruction was fairly included in other

instructions given the jury, which in this case, it was, reversal is not required. Id. (citing Hickombottom

v. State, 409 So.2d 1337, 1339 (Miss.1982); Norman v. State, 385 So.2d 1298 (Miss.1980);

Knight v. State, 57 So.2d 161 (Miss.1952)). The jury was properly instructed and its verdict should

be upheld.

¶31.    For these reasons, I respectfully dissent.

        WALLER, COBB AND CARLSON, JJ., JOIN THIS SEPARATE OPINION.

                                                     14