Court Opinion

ID: 3579762
Source: CourtListenerOpinion
Date Created: 2016-07-05 23:31:04.114089+00
Date Added: 2024-06-11T13:53:03.575940
License: Public Domain

[EDITORS' NOTE:  THIS PAGE CONTAINS HEADNOTES. HEADNOTES ARE NOT AN OFFICIAL PRODUCT OF THE COURT, THEREFORE THEY ARE NOT DISPLAYED.] *Page 173 
The principal question presented for our decision on the present appeal, arises on the instruction given by the court in his charge to the jury, that if the defect in the walls existed when the plaintiff commenced his work, then *Page 175 
the plaintiff had a right to recover. It appears to have been assumed on the trial, and so the court charged without objection, that the department of public buildings was authorized by law to stop the further prosecution of the work when the defect was discovered, and that the plaintiff was bound to obey its order, and on receiving it to discontinue his work. There was a conflict of evidence on the trial, whether that defect existed when the plaintiff entered on the performance of his contract, or whether it was caused by the improper and unworkmanlike execution of his work, or as the court expressed it, in his "omitting to do what he ought to have done or in doing his work in a manner he ought not to have done;" and he instructed the jury generally, that if the plaintiff omitted to do what he ought to have done, or if he did the work that was done in an improper and careless manner, and so as to cause this defect, and consequently a stoppage of the work, he could not recover, but if on the contrary they found that it was not his fault, and that the defect was there when he commenced his work, then he was entitled to recover. Under this instruction the verdict of the jury in favor of the plaintiff established the fact that he was not chargeable with any fault or omission of duty, and that the defect existed at the commencement of the work, and caused its discontinuance. Assuming, as we must, that the jury properly so decided, the inquiry arises, what is the effect of their decision, and of the action of the department of public works based on the fact of such defect? There was no question made on the trial as to the legality of that action, or that any preliminary proceedings required to give the department the power to make the order directing the work to be stopped had not been taken, and it is too late now to claim that such proceedings had not been proven. The law under which that power was exercised (chap. 873, of the Laws of 1866), entitled "An act to amend and reduce to one act the several acts relating to buildings and the keeping and storage of combustible materials in the city of New York," rendered the further prosecution of the work by the plaintiff, after the service on him of the order to stop *Page 176 
it illegal, and a misdemeanor punishable by fine or imprisonment. He was therefore not only justified in stopping, but prevented by the act of the law from fulfilling his contract, and thereby discharged from the performance of the conditions precedent to his right to the payments therein agreed to be made. That, however, did not deprive him of compensation for what he had done in part performance of those conditions. That principle was established by the unanimous decision of the Court of Appeals in the case of Jones v. Judd (4 Comst., 412), in which the effect of the law stopping work contracted to be done toward the completion of the Genesee valley canal, upon the rights of contractors, was considered and determined. Judge GARDINER, giving the opinion of the court, after stating that the plaintiffs were prevented, by the authority of the State, from completing their contract, said they were entitled to recover for the work performed by them at the contract-price; that the performance of the required condition, entitling them to payment under the contract, "became impossible by the act of the law, and of course the plaintiffs were entitled to recover without showing a compliance with the agreement in this particular." That decision was in accordance with a well recognized exception to the general rule or principle of law that a contracting party who absolutely engages to do an act must perform it notwithstanding any accident or other contingency not foreseen by him or within his control, yet if the performance is rendered impossible by the act of the law, then he is excused. (See Paradise v. Jones,
Aleyn, 26; Mounsey v. Drake, 10 J.R., 27; The People v.Bartlett, 3 Hill, 570, and the cases cited therein.)
The views above expressed show that the plaintiff, by reason of the order of the superintendent of buildings, was excused from the further prosecution of the work, and a performance of what was required by the contract to entitle him to payment for what was done, and that he was entitled to recover therefor. On the assumption that these views are correct there was no error in refusing to grant a nonsuit, *Page 177 
or to charge on certain matters, which, on such assumption, were immaterial.
It is, however, proper to refer to certain exceptions taken to the admission and rejection of evidence. A certificate of the superintendent of buildings, in the following terms, was offered in evidence on behalf of the plaintiff, viz.: "This is to certify that the work done by the contractor, Mr. Heine, is not complained of by this department, but it is the old wall that the inspector finds fault with." This was objected to, but no ground of objection is stated; and it was admitted against the defendant's exception. There was no error in this. It showed that the defect which had caused the service of the order above referred to was in the old wall, but it did not allege or profess that the defect existed before the plaintiff commenced his work, or express an opinion whether it had been caused by the act of the plaintiff, or an omission of duty on his part, but it informed the owner of the building that no complaint was made in relation to the work done by the plaintiff, and where the defect complained of was.
It is now urged that there is no statute or law authorizing or requiring the superintendent of buildings to certify the opinions upon which he acts, and also that there is no law making such certificate evidence for or against any one. That objection comes too late. As I before stated, no specific ground against admitting the certificate to be read in evidence, was mentioned, and the matter contained therein was proper for the information and guidance of the defendant in his action. Some other exceptions were taken to evidence, which were based on the ground or assumption that the order of the defendant did not excuse the performance, by the plaintiff, of the contract as a condition precedent to a right of a recovery, and that therefore the proof offered was immaterial. What has already been said disposes of these exceptions, and shows that they were not well taken.
It is also claimed that the court erred in refusing to allow the defendant to prove his counter-claim. This refusal is no ground for the reversal of the judgment: 1st, because the *Page 178 
plaintiff's claim was confined to the value of the work and materials; 2d, because the counter-claim was based on the allegation that the work done by the plaintiff was performed in such an unskillful and unworkmanlike manner as to cause the defect which was the basis or foundation of the order of the superintendent of buildings to stop the further prosecution of it, and that in consequence thereof the defendant sustained damage. The judge held, and so instructed the jury, that if such was the fact then the plaintiff was not entitled to any recovery whatever. As the finding or verdict of the jury was against the defendant on that question, there was, in fact, no ground for the counter-claim, and the error, if any, in not permitting proof to be given to support it, was harmless, and the defendant was not prejudiced thereby. It, consequently, is no reason for reversing the judgment.
My conclusion, therefore, on the whole case is, that the judgment should be affirmed, with costs.
All concur.
Judgment affirmed.