Court Opinion

ID: 99341
Source: CourtListenerOpinion
Date Created: 2010-04-28 16:46:52+00
Date Added: 2024-06-11T17:17:46.132572
License: Public Domain

249 U.S. 361 (1919)
WISE, TRUSTEE IN BANKRUPTCY OF STANDARD,
v.
UNITED STATES.
No. 214.
Supreme Court of United States.
Argued March 11, 1919.
Decided March 31, 1919.
APPEAL FROM THE COURT OF CLAIMS.
Mr. William B. King, with whom Mr. George A. King and Mr. William E. Harvey were on the brief, for appellant.
Mr. Assistant Attorney General Brown, with whom Mr. Leonard Zeisler was on the brief, for the United States.
*363 MR. JUSTICE CLARKE delivered the opinion of the court.
In December, 1904, Standard, represented in this case by his Trustee in Bankruptcy, contracted with the United States to erect two laboratory buildings for the Department of Agriculture, in the city of Washington, D.C., for $1,171,000. The buildings were both to be completed in thirty months and for a delay of 101 days beyond the contract period the Government deducted from the contract price $200 a day, the amount stipulated in the contract as liquidated damages, a total of $20,200, and the claim made in this court is for the recovery of that amount.
The Court of Claims dismissed the petition and the case is here on appeal.
The contract was in writing and the specifications, which the contractor had before him when bidding, were made a part of it. These specifications contain the following:
"11. Each bidder must submit his proposal with the distinct understanding that, in case of its acceptance, time for the completion of the work shall be considered as *364 of the essence of the contract, and that for the cost of all extra inspection and for all amounts paid for rents, salaries, and other expenses entailed upon the United States by delay in completing the contract, the United States shall be entitled to the fixed sum of $200, as liquidated damages, computed, estimated, and agreed upon, for each and every day's delay not caused by the United States."
The provision of the contract upon the subject is:
"3. To complete the said work in all its parts within thirty months from the date of the receipt of the notice referred to in subdivision 2 hereof. Time is to be considered as of the essence of the contract, and in case the completion of said work shall be delayed beyond said period, the party of the second part may, in view of the difficulty of estimating with exactness the damages which will result, deduct as liquidated damages, and not as a penalty, the sum of two hundred dollars ($200.00) for each and every day during the continuance of such delay and until such work shall be completed, and such deductions may be made from time to time, from any payment due hereunder."
There is no dispute as to the extent of the delay and the sole contention of the appellant is that, because a single sum in damages is stipulated for, without regard to whether the completion of one or both buildings should be delayed, and because the damage to the Government would probably be less in amount if one were completed on time and the other not, than if the completion of both were delayed, the provision of the contract with respect to liquidated damages cannot be considered the result of a genuine pre-estimate of the loss which would be caused by the delay but must be regarded as a penalty which requires proof of damage in any amount to be deducted.
If it were not for the earnestness with which this claim *365 is presented we should content ourselves with the observation that as there was delay in the completion of both buildings, the case falls literally within the terms of the contract of the parties and that a court will refuse to imagine a different state of facts than that before it for the purpose of obtaining a basis for modifying a written agreement, which evidently was entered into with great deliberation.
The subject of the interpretation of provisions for liquidated damages in contracts, as condradistinguished from such as provide for penalties, was elaborately and comprehensively considered by this court in Sun Printing & Publishing Association v. Moore, 183 U.S. 642, applied in United States v. Bethlehem Steel Co., 205 U.S. 105, and the result of the modern decisions was determined to be that in such cases courts will endeavor, by a construction of the agreement which the parties have made, to ascertain what their intention was when they inserted such a stipulation for payment, of a designated sum or upon a designated basis, for a breach of a covenant of their contract, precisely as they seek for the intention of the parties in other respects. When that intention is clearly ascertainable from the writing, effect will be given to the provision, as freely as to any other, where the damages are uncertain in nature or amount or are difficult of ascertainment or where the amount stipulated for is not so extravagant, or disproportionate to the amount of property loss, as to show that compensation was not the object aimed at or as to imply fraud, mistake, circumvention or oppression. There is no sound reason why persons competent and free to contract may not agree upon this subject as fully as upon any other, or why their agreement, when fairly and understandingly entered into with a view to just compensation for the anticipated loss, should not be enforced.
There are, no doubt, decided cases which tend to support *366 the contention advanced by appellant, but these decisions were, for the most part, rendered at a time when courts were disposed to look upon such provisions in contracts with disfavor and to construe them strictly, if not astutely, in order that damages, even though termed liquidated, might be treated as penalties, so that only such loss as could be definitely proved could be recovered. The later rule, however, is to look with candor, if not with favor, upon such provisions in contracts when deliberately entered into between parties who have equality of opportunity for understanding and insisting upon their rights, as promoting prompt performance of contracts and because adjusting in advance, and amicably, matters the settlement of which through courts would often involve difficulty, uncertainty, delay and expense.
The result of the application of the doctrine thus stated to the case before us cannot be doubtful. The character of the contract and the amount involved assures experience and large capacity in the contractor and the parties specifically state that the amount agreed upon as liquidated damages had been "computed, estimated and agreed upon" between them. It is obvious that the extent of the loss which would result to the Government from delay in performance must be uncertain and difficult to determine and it is clear that the amount stipulated for is not excessive, having regard, to the amount of money which the Government would have invested in the buildings at the time when such delay would occur, to the expense of securing or continuing in other buildings during such delay, and to the confusion which must necessarily result in the important and extensive laboratory operations of the Department of Agriculture.
The parties to the contract, with full understanding of the results of delay and before differences or interested views had arisen between them, were much more competent *367 to justly determine what the amount of damage would be, an amount necessarily largely conjectural and resting in estimate, than court or jury would be, directed to a conclusion, as either must be, after the event, by views and testimony derived from witnesses who would be unusual to a degree if their conclusions were not, in a measure, colored and partisan.
There is nothing in the contract or in the record to indicated that the parties did not take into consideration, when estimating the amount of damage which would be caused by delay, the prospect of one building being delayed and the other not, and the amount of the damages stipulated, having regard to the circumstances of the case, may well have been adopted with reference to the probability of such a result.
The judgment of the Court of Claims must be
Affirmed.