Court Opinion

ID: 4232392
Source: CourtListenerOpinion
Date Created: 2017-12-26 19:00:05.623852+00
Date Added: 2024-06-11T14:43:03.692512
License: Public Domain

ARMED SERVICES BOARD OF CONTRACT APPEALS

Appeal of--                                       )
                                                  )
American West Construction, LLC                   )   ASBCA No. 61094
                                                  )
Under Contract No. W912HY-10-D-0039               )

APPEARANCE FOR THE APPELLANT:                         Ryan J. Klein, Esq.
                                                       Sherman & Howard L.L.C.
                                                       Colorado Springs, CO

APPEARANCES FOR THE GOVERNMENT:                       Thomas J. Warren, Esq.
                                                       Acting Engineer Chief Trial Attorney
                                                      Katharine S. Talbot, Esq.
                                                      Alexandria P. Tramel, Esq.
                                                       Engineer Trial Attorneys
                                                       U.S. Army Engineer District, Fort Worth

                  OPINION BY ADMINISTRATIVE JUDGE PROUTY

       This appeal is before us pursuant to the expedited proceedings provided for by
Board Rule 12.3 1• In this appeal, the government seeks to recover, from a contractor,
cost savings that the contractor realized by performing a construction contract using
less expensive means than those specified by the contract. Here, we find in favor of
appellant, American West Construction, LLC (American West), because even though
the government did have the right to insist upon compliance with its specifications, it
waived that right.

                           SUMMARY FINDINGS OF FACT

       The above-captioned contract is a multiple award task order contract (or "MATOC,"
as such vehicles are often known) for design-build construction services in the
southwestern United States (R4, tab 1 at 3). It was awarded by the United States Army
Corps of Engineers (the government or the Corps) to American West on 27 September
2010 (id. at 2). Amongst the MATOC's provisions was the standard "Changes clause,"
Federal Acquisition Regulation (FAR) 52.243-4, CHANGES (JUN 2007) (id. at 198).
On 13 August 2015, the Corps issued Delivery Order 02 (D02) on the MATOC, in the

1
    Appellant originally sought to proceed pursuant to Board Rule 12.2, but waived that
        request in order to proceed with a mediation that was ultimately cancelled. At the
        subsequent hearing on the merits, appellant requested to proceed via Rule 12.3,
        which we allowed.
amount of $2,599,430, to American West (R4, tab 2 at 503). D02 is the central contractual
document in this dispute.

       D02 was for the construction of bridges over irrigation canals in El Paso County,
Texas, near the border with Mexico (R4, tab 2 at 502-07). To access the site of one of
those bridges, "the Herring bridge," D02 provided for the construction of two temporary
bridges over another canal and a drainage ditch (R4, tab 2 at 550, 763; tr. 1117-21).
These temporary bridges were to be disassembled and removed after completion of the
Herring bridge that was one of the objectives ofD02 (R4, tab 2 at 763).

        American West was concerned that it would not have enough time to complete
the project in the time required by D02 if it built the temporary bridges, especially
given seasonal constraints related to use of the irrigation ditches based upon
agricultural needs. Instead, it sought access to the construction site via a levee on
property held by the El Paso County Water Improvement District (the Water District,
also known as "the Ditch Company"), which it and J.D. Abrams, the subcontractor that
would perform much of the work for American West, 2 believed would be quicker,
safer, and more efficient. (Tr. 11176-77, 237-38) Because it could not be sure that it
would obtain the easement until the negotiations were successful, J.D. Abrams made
preparations to use temporary bridges ifthe easement was not approved (tr. 11250).
J.D. Abrams incurred costs of approximately $20,000 to ensure the availability of
temporary bridges (id. at 252).

         The first indication in the record that American West gave to the government
that it intended to utilize the levee route, instead of the temporary bridges contemplated
in the contract, was in the Construction Site/Traffic Control Plan that it submitted to the
Corps on 23 September 2015 (see R4, tab 3). The government reviewer of this plan
noted on the accompanying form that, "Haul roads provided in this submittal have not
been approved by the government as provided in the contract documents. Provide
required permits and approvals for using these roads." (Id. at 3293) In the agenda for a
meeting between the parties held on 27 October 2015, American West noted, "Permits
in hand except access road, but we can use USACE dictated routing till licensed by
Ditch Co for Herring (forthcoming)" (ex. A-4 at 1).

        The necessary permit was, indeed, forthcoming. J.D. Abrams paid the Water
District $1,000 on 13 October 2015 to consider its request for an easement and to price
it, then paid the Water District the $13,200 it ultimately wanted for the easement on
30 October 2015 (supp. R4, tab 18, tr. 11207-08, 242-43). The easement was executed
by a representative from J.D. Abrams on 28 October 2015, and by the Water District

2
    J.D. Abrams's contract with American West was a firm-fixed-price contract and it
         passed neither its cost savings nor increased expenses to American West
         (tr. 11251).

                                            2
on 10 November 2015 (R4, tab 9 at 3501; tr. 1/209-11 ). The agenda for the parties'
weekly construction meeting, held on 3 November 2015, noted that American West
had obtained the easement from the Water District (app. supp. R4, tab 23 at 4).

       Although the Corps never explicitly approved a plan using the Water District
levee in lieu of the bridges (see tr. 1161-63 ), this lack of approval did not ultimately
prevent American West from proceeding with and completing the construction without
using, or ever constructing, the temporary bridges (tr. 1198, 102).

        Mr. Ramon Macias was the resident engineer and administrative contracting
officer assigned to the project for the Corps (tr. 1153). He had oversight responsibilities
for all Corps construction in the geographically extensive El Paso office area of
responsibility (tr. at 52). Mr. Macias testified that he was aware of the proposal to use
the levee instead of the temporary bridges in the Fall of 2015 and that he did not object
so long as it was ''equitable to the government" (tr. 1161), by which he meant the costs
would be about the same (tr. 1164 ). He further testified that he had a brief, in-person,
discussion with the American West project manager, Mr. Jude Kolb, to that effect in late
October 2015 (tr. 1162-63). Mr. Kolb testified that he did not recall such a conversation
(tr. 11215).

        Mr. Macias also testified that he raised the issue of a government credit for
waiver of the temporary bridge requirement with American West (primarily, Mr. Kolb)
monthly, starting in the mid-December 2015 timeframe (tr. 1/79-80). Mr. Macias did
not contemporaneously document these discussions, but testified that he directed the
project's quality assurance representative (QAR), Mr. Arturo Aranda, to make notes of
important discussions in the daily reports that he kept (tr. 1199-100). There are no notes
in these daily reports touching upon the temporary bridges issue until 2 March 2016
(tr. 11112-13; see supp. R4 at 3825). Mr. Kolb testified that, to his recollection, this was
the first time that the subject of a credit for the temporary bridges was raised with him
(tr. 11215).

        The hearing judge closely observed the demeanor of both Mr. Kolb and
Mr. Macias during their testimony at the hearing and found both to appear credible:
more likely than not, both testified truthfully regarding their recollections. We
reconcile the disparity in testimony by consideration of the daily reports, which did not
reflect the discussions recalled by Mr. Macias until 2 March 2016. The most likely
cause of this is that, even if Mr. Macias did raise the credit issue on occasion before
2 March 2016, it was done in an off-hand manner that neither registered with Mr. Kolb,
nor Mr. Aranda, who did not find it noteworthy.

       The construction schedule submitted to the Corps by American West was never
amended to remove the installation of the temporary bridges (which it originally
included), but, in the 23 December 2015 submission of the revised schedule, the

                                            3
bridges entry was altered to add the annotation "(Paid Permit)" to the line that
previously only read, "Install Temporary Crossings Chicken Ranch Road" (R4,
tab 5A at 3371; tr. 1/75). This change was not identified as such in the portion of the
submission where such changes were usually to be brought to the government's
attention (R4, tab 5A at 3361; tr. 1/75). Because this schedule formed the basis for
American West's progress payment requests to the government (see tr. 1/76-77),
American West, on 23 December 2015, submitted a request for progress payments that
included construction of the temporary bridges, though they were not, in fact, built
(R4, tab 6 at 3457; tr. 11149-50). 3 Mr. Aranda (the Corps QAR), who was on site
many days of construction (tr. 1/154) (and thus, was aware that the temporary bridges
had not been built), approved and directed payment of this request (tr. 11150). Later
in January 2016, Mr. Aranda would consider this payment to have been an error,
but he did not seek to recover the money (tr. 11150-53). Mr. Aranda brought the
payment to the attention of Mr. Macias sometime that month (tr. 1/150). Nothing
appears to have occurred thereafter, but things began to come to a head at the end of
February/beginning of March 2016. ·

       American West re-submitted its revised Construction Site Plan/Traffic Control
Plan to the Corps on 23 February 2016 (see R4, tab 9). Two days later, the government
reviewer wrote:

                Code C, APPROVED, EXCEPT AS NOTED.
                RESUBMISSION REQUIRED

                Herring - Haul road provided in this submittal has not been
                approved by the government as provided in the contract
                documents. Provide required permits and approvals for
                using these road [sic].            ·

(Id. at 3478) The license from the Water District had, in fact, been provided with this
submittal by American West (id. at 3494-501). On 2 March 2016, as noted above,
Mr. Aranda asked Mr. Kolb for the contractor's budgeted temporary bridge costs so
that the government could receive a possible credit for permitting American West to
avoid building the temporary bridges (supp. R4, tab 15 at 3825). The next notation
regarding this matter was the 4 April 2016 daily report, in which Mr. Aranda noted
that he had not received a reply to his previous request to Mr. Kolb (id. at 3879). On
5 May 2016, Mr. Aranda made a remark in the daily report about negotiations
regarding the temporary bridge being "in progress" (id. at 3931), which was repeated

3
    We do not believe the progress payment request was meant to be misleading since
        the Corps plainly knew that the bridges were not built. The most reasonable
        understanding of the submission is that the "bridges" task was seen as being
        subsumed by obtaining of the easement for the same purpose.

                                            4
verbatim in subsequent daily reports until 10 May 2016 (id. at 3933, 3937, 3939). The
project was substantially complete on 12 May 2016 (id. at 3943).

        On 1 June 2016, the Corps, through Mr. Macias, sent a letter to American West
demanding that it submit a proposal to the Corps for proceeding without the temporary
bridges, setting forth the savings to which the government would be entitled (R4, tab 10).
Not surprisingly, on 7 June 2016, American West responded to this letter by denying any
obligation to give the government such a credit (R4, tab 11 ). The Corps sent a rebuttal
letter on 18 July 2016 to American West (R4, tab 12) and on 2 August 2016, American
West wrote a letter (R4, tab 13) to the Corps, again disputing its obligation to provide the
government a credit. On 19 December 2016, the Corps issued a contracting officer's
final decision, asserting that the Corps was owed $40,239.89 as a credit for the estimated
difference in price between performing the project with the temporary bridges and
performing it without them 4 (R4, tab 14). The record does not detail whether the
government has, in fact, collected this credit.

      American West submitted a timely appeal to the Board on 14 March 2017,
which we duly docketed as this appeal.

                                        DECISION

        The evidence before us supports a finding in favor of American West; although
the government was entitled to strict compliance with D02' s specifications, including
the installation and removal of the temporary bridges, it lost its entitlement to any
credit under the Changes clause by waiving its right to such work prior to insisting on
such compensation.

      I.     The Government was Contractually Entitled to Construction of the
             Temporary Bridges and to a Credit for Work not Performed

       First, it is clear that the government was entitled to require American West to
build the temporary bridges. The terms of D02 required American West to build the
bridges and American West has presented no serious argument otherwise. To be sure,
there was no need for such bridges after the contract was completed, and it appears that
all concerned were better off because they were never built, but it has long been held that
the government "can engage a contractor to make snowmen in August, if [it spells] it out
clearly." Rixon Electronics, Inc. v. United States, 536 F.2d 1345, 1351 (Ct. Cl. 1976);
see also The Wagner Awning & Mfg. Co., ASBCA No. 19986, 77-2 BCA ~ 12,720

4
    This calculation did not take into account the costs incurred by J.D. Abrams to secure
         temporary bridges for the contingency in which the easement was not approved
         by the Water District (R4, tab 14).

                                             5
at 61,827 (government entitled to strict compliance with contract terms even if alternative
techniques might be suitable).

       The law also provides that, when a contractor fails to perform required work
required by a contract, the Changes clause permits the contracting officer to make an
equitable adjustment to deduct from the payment owed the contractor the cost that the
contractor would have incurred if it had complied with the contract. Fox Construction,
Inc., ASBCA No. 55265 et al., 08-1 BCA ii33,810 at 167,370-71, (citing Celesco
Industries, Inc., ASBCA No. 22251, 79-1BCAii13,604 at 66,683). This statement of
law is unchallenged by American West.

   II.    The Government Waived Its Right to Construction of the Temporary
          Bridges and thus Its Right to a Credit

      We now turn to the prime argument raised by American West; whether the
government waived its right to compliance with the contract terms regarding the
temporary bridges (see app. br. at 1-6). We find that, in the facts presented here, it did
so waive that right.

       The law provides that the government may waive strict compliance with
contractual requirements and be estopped from later re-imposing those requirements
upon the contractor. See, e.g., Gresham & Co. v. United States, 470 F.2d 542, 554
(Ct. Cl. 1972) ("There can be no doubt that a contract requirement for the benefit of a
party becomes dead if that party knowingly fails to exact its performance, over such an
extended period, that the other side reasonably believes the requirement to be dead");
Worldwide Parts, Inc., ASBCA No. 38896, 91-2 BCA ii 23,717 at 118,712; Watsky
Constr. Co., ASBCA No. 36940, 90-2 BCA ii 22,934 at 115,125; see also Miller
Elevator Co. v. United States, 30 Fed. Cl. 662, 687-88 (1994). That is what happened
here.

        There is no dispute that the government (in the guise of Mr. Aranda and
Mr. Macias) was well aware of American West's decision to use the Water District's
levee, rather than the temporary bridges, as a means to build the permanent bridges.
American West told the government of these plans on multiple occasions in the Fall of
2015 and, of course, the government was on site and able to observe that American
West had not installed temporary bridges as construction progressed. Though the
government technically rejected the 23 September 2015 traffic control plan that
included the use of the Water District levee, that rejection appears to have been
predicated upon the uncertainty of obtaining a permit from the Water District. The
subsequent preconstruction meeting held in October 2015, in which American West
informed the Corps that its agreement with the Water District was imminent and in
which the government made no signal discouraging American West from proceeding
with the levee plan, gave American West good cause to believe that the government

                                            6
was satisfied with its plans to forego the temporary bridges. Indeed, the government
made progress payments to American West in late December 2015, without objection,
for the line item regarding the levee license agreement. The government's February
2016 rejection of the revised traffic plan for supposedly not including evidence of the
Water District permit, in addition to being demonstrably incorrect (a copy of the
permit having been provided), evinced no real objection of the plan to proceed without
the temporary bridges. A reasonable contractor reviewing it and considering all of the
other facts and circumstances surrounding its use of the levee would find no reason to
be concerned that the Corps, in fact, wished it to build the temporary bridges.

       American West not only believed that it had the government's consent, but it
also relied upon the government's acquiescence to the levee plan. It proceeded
without building the temporary bridges, and it also incurred $14,200 in fees to the
Water District to obtain the right to use the levee. Thus, we find here, as the Court of
Claims held in Gresham, that the contract requirement for the temporary bridges was
"dead." See 4 70 F .2d at 554.

        The government argues that, while it may have permitted deviation from the
contract, that allowance was essentially conditional upon an equitable adjustment from
American West (see gov't br. at 2). Relying upon Norcoast-Beck Aleutian, ASBCA
No. 25469, 81-1BCA,15,072, the government asserts that it may permit a deviation
from the contract requirements while still availing itself of the opportunity to obtain a
credit (gov't br. at 4-5). These arguments are unavailing.

       First, the evidence before us leads us to conclude that the conditional nature of
the government's waiver only became evident after the contractual requirement was
effectively eliminated. Thus, the Changes clause cannot be considered applicable
because the terms of the contract no longer required American West to build the
superfluous temporary bridges at the time it was invoked. 5

        With respect to Norcoast-Beck Aleutian, that appeal is easily distinguished. In
Norcoast-Beck Aleutian, the government never agreed to accept lesser contract
performance than required; it merely took occupancy of a building after it became
clear that the contractor would not fully comply with contractual requirements. The
deductive change came a "reasonable time later." 81-1 BCA at 74,550-51. Because
there was actual waiver of the original contract requirements in the present appeal,
Norcoast-Beck Aleutian is simply inapplicable.

5
    The outcome of this appeal may well have been different ifthe Corps had clearly and
         explicitly conditioned its waiver of the contractual requirements at an earlier
         date, but that circumstance is not before us.

                                             7
                                    CONCLUSION

       For the reasons stated herein, we hold that the Corps waived the contractual
requirement to build temporary bridges and, with that waiver, surrendered its right to
obtain a deductive change. The appeal is sustained.

       Dated: 19 December 2017

                                                  J. REID PROUTY
                                                  Administrative Judge
                                                  Armed Services Board
                                                  of Contract Appeals
 I concur
            ,

  j ·. .1·'/J/I
 y.._)~ VJ'Wl·'        ,,

 DAVID D' ALESSANDRIS
 Administrative Judge
 Acting Vice Chairman
 Armed Services Board
 of Contract Appeals

      I certify that the foregoing is a true copy of the Opinion and Decision of the
Armed Services Board of Contract Appeals in ASBCA No. 61094, Appeal of
American West Construction, L.L.C., rendered in conformance with the Board's
Charter.

       Dated:

                                                  JEFFREY D. GARDIN
                                                  Recorder, Armed Services
                                                  Board of Contract Appeals

                                           8