Court Opinion

ID: 2954750
Source: CourtListenerOpinion
Date Created: 2015-09-17 00:25:33.172399+00
Date Added: 2024-06-11T15:00:38.143056
License: Public Domain

TEXAS COURT OF APPEALS, THIRD DISTRICT, AT AUSTIN

NO. 03-11-00436-CV

Granite Construction Company and J. D. Abrams, L.P., Appellant

v.

Texas Department of Transportation, Appellee

FROM THE DISTRICT COURT OF TRAVIS COUNTY, 98TH JUDICIAL DISTRICT
NO. D-1-GN-10-002178, HONORABLE JOHN K. DIETZ, JUDGE PRESIDING

M E M O R A N D U M   O P I N I O N

		This appeal arises from a dispute over a highway construction contract between
the Texas Department of Transportation and a joint venture, Granite Construction Company and
J. D. Abrams, L.P. ("Granite").  See Tex. Transp. Code Ann. § 201.112 (West 2011).  Granite
initiated the claim and this appeal on behalf of its subcontractor, ATS Drilling, L.P. (1)  After ATS
initiated administrative proceedings asserting that it was entitled to additional compensation for
its work on the highway construction project, the Department denied its claim.  ATS filed suit in
district court seeking judicial review of the Department's final order.  The district court affirmed
the order, which ATS challenges on appeal in three issues.  ATS contends that:  (1) substantial
evidence does not support the Department's decision that the construction site conditions were not
significantly different than represented in the contract, (2) substantial evidence does not support the
Department's decision that casing was required to prevent caving or water intrusions in certain drill
shafts, and (3) ATS should have recovered damages, interest, and attorneys' fees.  We will affirm
the district court's judgment because we find no error in the Department's final order.

BACKGROUND
		ATS's contract claim against the Department stems from foundation drilling work
that ATS performed on a toll-road construction project for State Highway 45 in Williamson County. (2)
The area where the highway was constructed is located within the Edwards Aquifer Recharge Zone.
The Edwards Aquifer is a geological formation known to have highly varied subsurface conditions
and extensive groundwater.  The contract documents for the project noted the existence of active
springs in the area of the construction project.
		Before opening up the project for bids, the Department retained an engineering
consulting firm, Raba-Kistner-Brytest Consultants, Inc., to prepare a geotechnical study of the
project area.  The Raba-Kistner report included boring logs and data reflecting Raba-Kistner's
characterization of the subsurface materials found in boring samples drilled in the project area.  The
Department provided excerpts from the Raba-Kistner report, including the boring-sample analysis,
as part of the documents given to potential bidders for the project, but it did not include all of the
notes and comments contained in the "Additional Remarks" sections of the boring-sample analysis
or other introductory comments to the report.
		Granite entered into a contract with the Department in 2003 for the highway
construction project.  Granite subsequently entered into a subcontract with ATS under which ATS
agreed to complete drill shafts and install concrete foundations for abutments and bridges for a
portion of State Highway 45.  ATS and its predecessor companies have been in business for over
60 years, and ATS is one of the largest foundation drilling contractors in the state.  ATS began work
on the project in January 2004.
		The work that ATS had agreed to do is generally a relatively straightforward process
that involves using a large drilling rig to bore a shaft into the ground until a predetermined depth
of solid rock is reached.  The next step is the construction of a cage of reinforcing steel bar that is
lowered into the shaft.  After that, concrete is poured into the shaft to fill the hole, which provides
structural foundation support for abutments and bridges.
		After it had begun work, ATS encountered problems during the drilling, including
groundwater, unstable surface conditions leading to concerns that the shafts would cave in (known
as "caving"), and varying subsurface conditions that made drilling inconsistent and difficult.  In
particular, on or about February 23, 2004, ATS began seeing caving issues in the drill shafts.  It
notified Granite, which notified the Department, that ATS had encountered underground soil
conditions that differed from those shown in the soil borings that were part of the bid documents.
When drilling roadway support shafts, caving is a concern because an unstable hole can lead to
foreign material (dirt or rock) becoming mixed in with the concrete.  Foreign material in the concrete
can result in a void in the drill shaft, which makes the shaft unstable, which in turn affects the
stability of the bridge.
		The parties disagreed about what method ATS should use for handling the caving
issues that it began encountering in shafts.  ATS wanted to use the underwater-pour method.  The
underwater-pour method involves drilling the shaft and then placing a specific type of concrete
into the bottom of the shaft through a sealed tremie (which is a 10- to 12-inch steel pipe used to
pour concrete into the bottom of the hole).  A foam plug is placed in the tremie and then concrete
is poured through the top of the tremie, which pushes the foam plug through the tremie.  The plug
and the concrete displace the water and other caving materials in the drill shaft--the water and
caving materials rise higher while the concrete fills the shaft from the bottom up.  The end of the
tremie remains below the top of the poured concrete, which keeps the new concrete coming in
through the tremie free from contamination by water and caving materials above the surface of the
poured concrete.
		On February 24, 2004, the Department informed ATS that Item 416.3(1)(a) of the
specifications that were part of the bid documents established the required construction methods
where there were caving and groundwater concerns:

	Where caving conditions and/or excessive ground water is encountered, no further
drilling will be allowed until a construction method is employed which will prevent
excessive caving that will cause the excavation to be appreciably larger than the size
of the casing to be used.
 
	Casing will be required when necessary to prevent caving of the material or when
necessary to exclude groundwater.  Casing will be of sufficient strength to withstand
handling stresses, the pressure of concrete and of the surrounding earth or backfill
materials, and shall be watertight, smooth, clean and free of accumulations of
hardened concrete.

The Department's director of turnpike construction, Timothy Weight, directed ATS to present a plan
that provided for the immediate installation of casing when ATS encountered groundwater in a shaft
and a plan that provided for the casing to be advanced into the shaft as needed to stop the caving.
Weight testified that the biggest reason for requiring casing was the caving issue.  While ATS was
allowed to use the underwater-pour method on a case-by-case basis for holes that did not have
stability issues, for holes with water infill and caving issues, the Department required ATS to drill
using either a slurry method or a casing method.  Both methods are significantly more expensive and
time-consuming than the underwater-pour method.  ATS chose to use the casing method. (3)
		The casing method involves using a circular, tube-like steel casing that is installed
in the shaft around the drilling equipment.  The casing maintains the shaft's integrity while it is being
drilled until the concrete can be poured.  The Department's specifications required each hole to
reach at least one shaft diameter into a layer of solid limestone.  For example, if the shaft diameter
is 36 inches across, then before concrete can be poured, the shaft needs to reach 36 inches deep into
solid limestone, however far down that layer of limestone is.  When ATS drilled down into a hole
using casing inside the drill shaft, if the casing it was using was not long enough to reach solid
limestone of the required thickness, ATS would backfill the hole with "process mud," a mix of the
water and caving materials in the hole, to keep the upper layer from caving, and then pull the casing
out.  After pulling the casing out, ATS would weld an additional length of casing onto the original
piece, and using the longer piece of casing, it would resume drilling for solid limestone.  Brent
Lawler, ATS's project manager for this construction project, testified that on some shafts multiple
water-bearing layers were hit, which then required this process to be repeated more than once.
		Weight testified that when caving issues occur at the top of a hole, the more common
practice is to put in an oversized casing, which is called a surface casing.  A driller will use that
casing to secure the top part of the hole to keep it stable while drilling the hole all the way down until
the drill hits solid limestone that is the required thickness for that drill shaft.  Once the driller knows
how deep that shaft is going to be, then the surface casing will be pulled out and replaced with the
more narrow casing that is the right length for the shaft.  Weight testified that even with this method
it happens that additional casing sometimes needs to be added, but that it would be unusual for it to
have to be done as many times as ATS did it.
		ATS initially estimated that it would complete its work on the project in 81 "rig
days." (4)  Instead, it took ATS 238 "rig days" to finish its work.  When ATS notified the department
on February 23, 2004 that it had encountered subsurface conditions different from those shown in the
soil borings, it also informed the Department that "these unforeseen conditions were not anticipated
in our original agreement" and might cause ATS to incur additional costs.  ATS also advised the
Department that ATS believed that it had the right to use the underwater-pour method under the
Department's specifications.  As noted above, the Department disagreed and required ATS to use
casing or slurry on holes with caving issues and allowed the use of the underwater-pour method only
on a case-by-case basis.  When the project was finished, ATS sought additional compensation based
on its claims that the Department (1) had not provided it with complete and accurate information
about the underground soil conditions and (2) unreasonably required it to modify its means and
method of construction.
		ATS filed a formal claim with the Department's contract claim committee on
February 18, 2008.  See Tex. Transp. Code Ann. § 201.112(a) (authorizing Texas Transportation
Commission to establish procedures for informal resolution of contract claims).  After the committee
denied the claim, ATS filed a petition for a contested-case hearing, and the Department referred the
matter to the State Office of Administrative Hearings for assignment of an administrative law judge
(ALJ) to conduct a hearing and issue a proposal for decision (PFD).  See id. § 201.112(b), (c)
(allowing claimant dissatisfied with results of informal claim-resolution procedure to request
formal administrative hearing and establishing that ALJ's PFD will be submitted to Department's
executive director for adoption); 43 Tex. Admin. Code § 9.2(g)(4) (2012) (Tex. Dep't of Transp.,
Contract Claim Procedure). (5)  The ALJ conducted a two-day hearing on the merits.  After the record
closed, the ALJ issued a PFD that included 35 findings of fact and 6 conclusions of law.  The
Department's executive director adopted the ALJ's findings of fact and conclusions of law in the
Department's order denying ATS's claim for additional compensation.
		ATS sought judicial review of the Department's order in district court.  After a
hearing on the merits, the district court affirmed the Department's order, which it found was
supported by substantial evidence.  This appeal followed.

DISCUSSION
		On appeal, ATS challenges the Department's decisions that (1) the construction site
conditions were not significantly different than represented in the contract, (2) casing was required
to prevent caving or water intrusions in certain drill shafts, and therefore, (3) ATS was not entitled
to recover damages, interest, and attorneys' fees.

Standard of review
		The substantial-evidence standard of the Texas Administrative Procedure Act (APA)
governs our review of the Department's final order.  See Tex. Gov't Code Ann. § 2001.174
(West 2008).  The APA authorizes reversal or remand of an agency's decision that prejudices the
appellant's substantial rights because the administrative findings, inferences, conclusions, or
decisions (1) violate a constitutional or statutory provision, (2) exceed the agency's statutory
authority, (3) were made through unlawful procedure, (4) are affected by other error of law, or (5) are
arbitrary or capricious or characterized by abuse of discretion or clearly unwarranted exercise
of discretion.  Id. § 2001.174(2)(A)-(D), (F).  Otherwise, we may affirm the administrative
decision if we are satisfied that "substantial evidence" exists to support it.  Id. § 2001.174(1), (2)(E).
		Instances may arise, however, in which the agency's action is supported by substantial
evidence, but is nonetheless arbitrary and capricious.  See Texas Health Facilities Comm'n v. Charter
Med.-Dallas, Inc., 665 S.W.2d 446, 454 (Tex. 1984).  An agency acts arbitrarily if it makes a
decision without regard for the facts, if it relies on fact findings that are not supported by any
evidence, or if there does not appear to be a rational connection between the facts and the decision.
See City of Waco v. Texas Comm'n on Envtl. Quality, 346 S.W.3d 781, 819-20 (Tex. App.--Austin
2011, pet. denied).  In other words, we must remand for arbitrariness if we conclude that the agency
has not "'genuinely engaged in reasoned decision-making.'"  Id. (quoting Starr Cnty. v. Starr Indus.
Servs., Inc., 584 S.W.2d 352, 356 (Tex. Civ. App.--Austin 1979, writ ref'd n.r.e.)).
		We review the agency's legal conclusions for errors of law and its factual findings
for support by substantial evidence.  Heat Energy Advanced Tech., Inc. v. West Dallas Coal. for
Envtl. Justice, 962 S.W.2d 288, 294-95 (Tex. App.--Austin 1998, pet. denied).  Substantial evidence
"does not mean a large or considerable amount of evidence, but rather such relevant evidence as
a reasonable mind might accept as adequate to support a conclusion of fact."  Lauderdale v. Texas
Dep't of Agric., 923 S.W.2d 834, 836 (Tex. App.--Austin 1996, no writ) (quoting Pierce
v. Underwood, 487 U.S. 552, 564-65 (1988)) (internal quotation marks omitted).  We consider
the reliable and probative evidence in the record as a whole when testing an agency's findings,
inferences, conclusions, and decisions to determine whether they are reasonably supported by
substantial evidence.  Graff Chevrolet Co. v. Texas Motor Vehicle Bd., 60 S.W.3d 154, 159
(Tex. App.--Austin 2001, pet. denied); see Tex. Gov't Code Ann. § 2001.174(2)(E).  We presume
that the Department's order is supported by substantial evidence, and ATS bears the burden of
proving otherwise.  See Charter Med., 665 S.W.2d at 453.  The burden is a heavy one--even a
showing that the evidence preponderates against the agency's decision will not be enough to
overcome it, if there is some reasonable basis in the record for the action taken by the agency.  Id.
at 452.  Our ultimate concern is the reasonableness of the agency's order, not its correctness.
Firemen's & Policemen's Civil Serv. Comm'n v. Brinkmeyer, 662 S.W.2d 953, 956 (Tex. 1984).
		Whether the agency's order satisfies the substantial-evidence standard is a question
of law.  Id.  Thus, the district court's judgment that there was substantial evidence supporting the
Department's final order is not entitled to deference on appeal.  See Texas Dep't of Pub. Safety
v. Alford, 209 S.W.3d 101, 103 (Tex. 2006) (per curiam).  On appeal from the district court's
judgment, the focus of the appellate court's review, as in the district court, is on the agency's
decision.  See Montgomery Indep. Sch. Dist. v. Davis, 34 S.W.3d 559, 562 (Tex. 2000); Tave
v. Alanis, 109 S.W.3d 890, 893 (Tex. App.--Dallas 2003, no pet.).

Applicable law and contract provisions 
		When a contract designates the Department's engineer as the final authority and
referee in resolving all questions arising under the contract terms, then that designated engineer's
decision is final, conclusive, and binding on the parties.  See Texas Dep't of Transp. v. Jones Bros.
Dirt & Paving Contractors, Inc., 92 S.W.3d 477, 481 (Tex. 2002).  The decision will not be deemed
to violate the contract unless the decision is based on partiality, fraud, misconduct, or gross error.
Id.  This standard has also been memorialized in the Department's rules.  See 43 Tex. Admin. Code
§ 1.31(b) (2012) (Tex. Dep't of Transp., Provisions for Contract Claims).
		In this case, the parties agreed that a Department engineer would referee
any contract disputes.  As part of the bid documents, the Department included a provision that
incorporated sections one through nine of the "Standard Specifications for Construction and
Maintenance of Highways, Streets, and Bridges" (the "Specifications") adopted by the Department
on March 1, 1993. (6)  Item 5.2 of the Specifications provides that "[t]he Engineer will act as referee
in all questions arising under the terms of the contract between the parties thereto and his decisions
shall be final and binding."  Item 5.1 establishes the authority of the engineer:

	The work will be observed, tested and inspected by the Engineer in accordance
with the contract, plans and specifications.  The Engineer will decide all questions
which may arise as to the quality or acceptability of materials furnished and work
performed; the manner of performance and rate of progress of the work; the
interpretations of the plans and specifications and the acceptable fulfillment of the
contract on the part of the Contractor.  His decisions will be final and he will have
executive authority to enforce and make effective such decisions and orders as the
Contractor fails to carry out promptly.

		Both of the issues raised by ATS involve decisions made by the Department's
engineer in the exercise of his authority as established by these contract provisions.  At the hearing,
Weight, the Department's director of turnpike construction and its engineer on the project, testified
that he was the one with the authority to decide whether the site conditions portrayed in the plans
were relatively the same as the actual site conditions and to decide whether casing was required by
the site conditions.  He determined that (1) construction site conditions were not materially different
than represented in the contract or unusual in nature and (2) ATS must use casing (or slurry) when
it encountered caving and water intrusion in certain drill shafts.  Under the Jones Bros. standard,
ATS had the burden of showing by a preponderance of the evidence that the Department's engineer's
decisions were based upon partiality, fraud, misconduct, or gross error.  We will apply the Jones
Bros. standard when considering whether substantial evidence supports the Department's ultimate
decision that ATS is not entitled to additional compensation.

Construction-site conditions
		In its first issue, ATS contends that it is entitled to additional compensation of
$329,873 because it encountered circumstances not foreseen at the time it submitted its bid.  ATS
asserts that the varying geological conditions it encountered at the project site were different from
the conditions indicated in the contract.  Moreover, ATS asserts that if the Department had included
more detailed information from the Raba-Kistner report in the bid documents, ATS would have
understood the greater amount of work involved and submitted a much higher bid for the project.
		Under the contract, Item 9.7 of the Specifications provides a protocol for handling
complaints about site conditions:

	[I]f subsurface or latent physical conditions are encountered at the site, differing
materially from those indicated in the contract, or if unknown physical conditions
of an unusual nature, differing materially from those ordinarily encountered and
generally recognized as inherent in the work provided for in the contract, are
encountered at the site, the Party discovering such conditions shall promptly notify
the other Party . . . .

	If [the Department engineer] determines that the conditions materially differ and
cause an increase or decrease in the cost or time required for the performance of any
work under the contract, an adjustment, excluding loss of anticipated profits, will be
made and the contract modified in writing . . . . (7)

Thus, the Department engineer may modify the contract because of differing site conditions only
if the actual site conditions differ materially from either (1) the conditions indicated in the contract
or (2) the conditions ordinarily encountered and generally recognized as inherent in the work
provided for in the contract.  The order contains several relevant findings of fact about the site
conditions, including the following:

	25.	The area of the Project is in the recharge zone of an aquifer and is known to
have active springs.  Therefore, the presence of underground water should
have been expected by ATS.
 
	26.	The varying subsurface conditions were known or should have been known
by ATS.
 
	27.	Actual site conditions did not differ materially from those indicated in the
contract.

	28.	ATS did not encounter unknown physical conditions of an unusual nature,
differing materially from those ordinarily encountered and generally
recognized as inherent in the work provided for in the contract, at the site.

We will examine whether substantial evidence supports these findings and the Department's
conclusion of law that ATS did not meet its burden of establishing that the Department's engineer's
decision about the site conditions was based on fraud, partiality, misconduct, or gross error.

 Evidence that actual site conditions were expected
		We first examine whether substantial evidence supports the finding that the actual
site conditions were conditions ordinarily encountered and generally recognized as inherent in the
work provided for in the contract.  ATS's president, Fred Shin, testified that the geological features
of the area west of I-35 in Austin are "unpredictable" and that there are voids, underground water,
springs, recharge zones, and karst areas in addition to a wide variety of soil types. (8)  He agreed that
around the Austin area, 

	the subsurface conditions vary a great deal.  Conditions may vary from one spectrum
to another including such disparate conditions as sand, gravel, clay, shale, limestone,
dolomite or granite.  Within the limestone itself, there are several different variations
such as chalk, marl, weathered, thin layers, and thick layers, fractured, solid, fine
grained, medium grained, nodular, and nodular chert.

Lawler, ATS's project manager, testified that he "expected there to be water on this project," and
he was not surprised to find water.  In addition, the Raba-Kistner report reflects the variability of the
site conditions.  Thus, substantial evidence supports the ALJ's finding that the actual site conditions
were what a knowledgeable contractor should have expected at the site, and in fact, were expected
by both parties.

 

		Evidence that conditions did not differ from contract representations
		Next, we examine whether substantial evidence supports the finding that the actual
site conditions did not differ materially from the conditions indicated in the contract.  The finding
rests primarily on the contractual language that made the contractor responsible for investigating
and determining the site conditions before bidding.  As noted earlier, the Department included a
provision incorporating sections one through nine of the Specifications into the bid documents and
the final contract.
		Item 2.3 of the Specifications establishes the following:

	[T]he bidder shall examine carefully the proposal, plans, specifications, special
provisions and the form of contract to be entered into for the work contemplated. 
The bidder shall examine the site of work and satisfy himself as to the conditions
which will be encountered relating to the character, quality and quantity of work to
be performed and materials to be furnished.  The submission of a bid by the bidder
shall be conclusive evidence that he has complied with these requirements.

	Any borings, soil profiles and water elevations shown on the plans were obtained for
use of the Department in the preparation of plans and the bidder is hereby cautioned
regarding the accuracy of these data.  The bidder, in preparing his proposal, shall take
cognizance of the difficulty of accurately classifying all material encountered in
making foundation investigations, the possible erosion of stream channels and banks
after survey data have been obtained and the unreliability of water elevations other
than for the date recorded.

(Emphasis added.)  This language obliges the contractor to make his own examination of the work
site and also cautions him that the Department's data is not to be relied on for accurate classification
of all material encountered in foundation investigations because of the difficulty of determining
subsurface conditions.
		Courts interpreting similar contractual provisions have consistently held that this
type of language precludes a contractor from maintaining a claim for varying site conditions.  See
Interstate Contracting Corp. v. City of Dallas, 407 F.3d 708, 716-20 (5th Cir. 2005) (summarizing
Texas law on issue of whether owner or contractor bears risk of inaccurate or defective plans and
specifications and applying it in diversity case). (9)  The Texas Supreme Court has held that submitting
plans and specifications for bids does not bind the owner as a guarantor of the specifications in the
absence of express or implied contractual language that would indicate that the parties intended
that the owner would be liable.  Lonergan v. San Antonio Loan & Trust Co., 104 S.W. 1061, 1065-66 (Tex. 1907) (holding contractor not excused from contractual obligation to build house even
though plans provided by owner were defective).  The supreme court has also held that a contractor
could not recover additional costs when the subsoil conditions differed from his expectations, which
were based on plans and specifications provided by the city.  City of Dallas v. Shortall, 114 S.W.2d
536, 540 (1938).  In Shortall, the court held that the contractor would be able to recover damages
for his additional expenses only if the owner had so affirmatively stated the subsoil conditions that
the contractor was justified in relying on the statement without further investigation.  Id. at 542.  The
court found that it was conclusively shown that the owner did not make any positive assertions about
the soil condition at the tunnel's depth and the contractor was not justified in relying on the city's
representation of a "rock line" a few feet below the surface as an assurance that there was a solid
rock structure downward to the place 60 to 80 feet below the rock line where the tunnel would
be driven.  Id. at 542-43.  In this case, ATS has not identified any language in the contract that shifts
the burden of risk onto the Department or that constitutes affirmative representations on which
ATS justifiably relied.
		ATS argues that the Department lacked a legitimate reason for providing only some
of the information in the Raba-Kistner report and for omitting the notes and comments from the
"Additional Remarks" sections of the boring logs.  ATS also asserts that the variability between the
Raba-Kistner boring-log data and the conditions that ATS actually encountered (as demonstrated
by its drilling logs) was material.  ATS concludes that it incurred additional costs because of the
erroneous information provided by the Department, and thus, the Department should be responsible
for those costs, citing IT Corp. v. MOTCO Site Trust Fund, 903 F. Supp. 1106 (S.D. Tex. 1994). 
The contract in IT Corp. differed significantly from the contract here, however.  Unlike this contract,
the contract in IT Corp. expressly stated that the site information provided to the contractor was
"reliable" and sufficient for bid preparation.  Id. at 1117, 1121.  In addition, the contract contained
no language disclaiming the accuracy of the information provided.  Id. at 1121.  Moreover, the
parties had agreed to remove certain language from the contract that placed responsibility for
varying site conditions on the contractor, id. at 1117-18, which showed that they "objectively
intended the owner to bear the risk that the information provided is inadequate or inaccurate."  Id.
at 1120; see also id. at 1125-27 & n.1.
		Here, the contract contains unambiguous language placing the responsibility on
the contractor for determining site conditions before bidding and disclaiming the owner's
responsibility for the accuracy of the data.  The legal effect of this language is that the Department
had no obligation to provide the additional information in the Raba-Kistner report or the entire
report to ATS, regardless of the information's potential significance.  Also, ATS's comparison of
its drilling logs to the Raba-Kistner borings does not demonstrate that the borings were inaccurate.
The borings indicated substantial variability between boring samples, even when those samples were
located close together.  The boring samples also notified bidders that there were "closely spaced
fractures," "vugs," and "voids" in many of the samples. (10)  The drill shafts were not placed in the
exact location of any of the Raba-Kistner borings.  Thus, because of the variability of the subsurface
conditions at the project site, differences between the boring data and the drill shafts do not indicate
that the borings were inaccurate or that the variability between the two was significantly different
than had been represented by the boring data.
		More recent cases involving contractual provisions similar to the provisions at issue
here have applied the reasoning of Lonergan and Shortall and determined that when contractual
language placed the risk of subsurface conditions on the contractor, the contractor could not
recover for additional costs.  See Interstate Contracting Corp., 407 F.3d at 720-23; Millgard Corp.
v. McKee/Mays, 49 F.3d 1070, 1072-73 (5th Cir. 1995) (applying Texas law in diversity case).  In
both those cases, as in this one, the contracts contained provisions requiring the contractor to
examine the site and subsurface reports and to decide for itself about the character of the conditions
it would encounter, as well as provisions disclaiming any responsibility for the accuracy of the
information about subsurface conditions.  See Interstate Contracting Corp., 407 F.3d at 721-23
(determining that contract unambiguously placed risk of defective plans and specifications
on contractor); Millgard Corp. v. McKee/Mays, 49 F.3d 1070, 1071-73 (5th Cir. 1995) (determining
that contract placed risk of underground water on contractor).  Given the contractual provisions
here, which place the risk of subsurface conditions on the contractor and disclaim the owner's
responsibility for the accuracy of the information provided, we conclude that there is substantial
evidence supporting the finding that the site conditions did not differ significantly from what was
represented in the contract.  Having also concluded that substantial evidence supports the finding
that the conditions were not unusual in nature, we overrule ATS's first issue challenging the findings
and conclusions related to differing site conditions.  ATS did not meet its burden of establishing
that the Department's engineer's decision about the site conditions was based on fraud, partiality,
misconduct, or gross error.

Need for casing
		In its second issue, ATS asserts that it is entitled to additional compensation of
$505,452.39 for additional work required because the Department unreasonably required it to use
casing or slurry on certain drill shafts.  ATS argues that the underwater-pour method is allowed by
the Department's Specifications, had been successfully used by ATS on many other projects
(including Department projects), and had already been allowed by the Department on ten other drill
shafts on the project before the Department decided it could only be used on a case-by-case basis.
ATS contends that the Department does not have the "unrestrained freedom to direct the means and
methods of all aspects of a contractor's work," citing this Court's decision in Jordan Paving Corp.
v. Texas Dep't of Transportation, No. 03-04-00782-CV, 2009 WL 1607916 (Tex. App.--Austin
June 3, 2009, no pet.) (mem. op.).
		As previously discussed, Item 416.3(1)(a) of the Specifications expressly states
that "[w]here caving conditions and/or excessive ground water is encountered, no further drilling
will be allowed until a construction method is employed which will prevent excessive caving . . . "
and that "[c]asing will be required when necessary to prevent caving of the material or when
necessary to exclude groundwater."  Weight, the Department's director of turnpike construction
and the engineer who decided that the underwater-pour method could not be used, testified to his
belief that when caving concerns exist, the Specifications only allow for underwater pours to be done
in conjunction with casing methods that maintain the integrity of the drill shaft or with the use of
slurry.  He allowed ATS to use the underwater-pour method on shafts that did not have caving
issues.  In addition, ATS's engineering expert, Dr. William Isenhower, testified that water alone is
not an effective way to stabilize a bore hole and that there are basically two ways to stabilize a
shaft--temporary casing or drilling slurry.
		ATS has not established that the Department's decision to require the use of casing in
shafts with caving concerns was based on fraud, partiality, misconduct, or gross error.  The decision
was consistent with the unambiguous terms of the contract and with ATS's own expert's testimony
about the preferred ways to stabilize a drill shaft with integrity issues.  Cf. Jordan Paving Corp.,
2009 WL 1607916, at *4-7 (reversing judgment affirming Department's order because order rejected
without explanation ALJ's findings and conclusions that engineer had departed from terms of
contract and denied contractor rights provided to it under contract).  We conclude that substantial
evidence supports the findings and conclusions related to the Department's decision that casing
was required to prevent caving or to exclude groundwater in certain drill shafts.  We overrule ATS's
second issue.

Damages, interest, and attorneys' fees
		In its third issue, ATS contends that it is entitled to actual damages in the amount of
$835,325.39 to reimburse it for its extra expenses because the Department did not provide it with
complete and accurate information about the project and because of the Department's unreasonable
modification of ATS's method of work.  ATS also asserts that it is entitled to recover interest from
July 2005, which was the month after the date it received its final payment on the project, and to
recover its reasonable attorneys' fees of $38,750.  We have overruled both of ATS's issues related
to its actual damages and determined that the order correctly awarded it no additional compensation.
Thus, we do not reach the question of whether it would have been entitled to recover interest and
attorneys' fees.  We overrule ATS's third issue.

CONCLUSION
		Having overruled all of Granite's issues on appeal, we affirm the
district court's judgment.

						__________________________________________
						Diane M. Henson, Justice
Before Chief Justice Jones, Justices Pemberton and Henson
Affirmed
Filed:   November 20, 2012
1.   The parties agree that ATS is the real claimant in interest.  Consequently, we will refer to
ATS as the claimant, not Granite, when discussing the contract-claim proceeding.
2.   The facts recited herein are taken from the testimony and exhibits admitted at the
contested-case hearing.
3.   The slurry method involves making a mixture of bentonite clay (which is heavier than
water) and water that will stabilize sand or some gravel formations and prevent caving.  The
Department requires that all of the slurry be recaptured even when a project is not in a recharge zone,
but in a recharge zone, the Department is especially particular about not allowing any of the slurry
to contaminate the aquifer.  Weight estimated that 98% of drill shafts in Texas requiring stabilization
are built with steel casing and only 2% using slurry.
4.   A "rig day" is a day that a rig is drilling.  In other words, if two rigs are drilling on the same
day, that counts as two "rig days."
5.   We cite to the current versions of the statutes and administrative code for convenience
because there have been no intervening amendments that are material to our disposition of this
appeal.
6.   Although only certain provisions in the Specifications were introduced into evidence at
the contested-case hearing, ATS used the 1993 version of the "blue book" of the Department's
Specifications as a demonstrative exhibit.  Lawler, ATS's project manager, agreed that the
Specifications were incorporated into the contract with the Department and that ATS was obligated
to use them.
7.   The ALJ included these provisions in the PFD as two findings of fact.  ATS does not
challenge these two findings.
8.   Dr. William Isenhower, ATS's engineering expert, explained that:

	Karst geology is geology where you've had rock that's formed in place that over a
period of years you've had a lot of dissolving of limestones, so you end up having,
in essence, columns of limestones with intermittent crevices filled up with clay.  So
you could drill in one location, drill a short distance and hit rock.  You move over
just a few feet[,] you may drill 30 feet before you hit rock.  It's highly variable.
9.   When discussing these cases, we will refer to the party contracting to have the work done
(e.g., the Department) as the "owner" and the party agreeing to perform the work (e.g., ATS) as the
"contractor."
10.   Ronny Cole, an ATS drilling rig operator and foreman, described a "void" as a place
where his drill shaft starts sloughing off material and a "vug" as a small hole in shale.  Dr. William
Isenhower, ATS's engineering expert, stated that it was important to know about voids and vugs
when drilling.  He explained that if a driller hits a void when using slurry, then a piece of temporary
casing must be used to seal off the drill shaft to be able to use slurry at deeper depths.  He further
explained that "vuggy" means different things to different people, but among other things, "generally
means it might be a limestone that has undergone significant dissolution, and then the remaining
voids may or may not have been filled in."