Court Opinion

ID: 6143508
Source: CourtListenerOpinion
Date Created: 2022-02-05 14:47:13.141514+00
Date Added: 2024-06-11T08:54:45.323798
License: Public Domain

Daly, J. —
It was shown, by tbe testimony of several wit* nesses, that the specifications had been departed from by the directions of the defendants. This excuses performance within the time agreed upon, and the obligation thereafter is to complete the work within a reasonable time. It was shown, more.over, that the work was delayed through the act of the defendants, in delaying to remove a certain stairway. ^
By the contract, the work was to be finished by the 15th m October. It was not finished until about the 1st of November, according to the plaintiff’s witness, or about the 15th of November, according to the defendants’ witness. "Whether this was completing the work within a reasonable time, was a question for the referee upon the evidence; and., in finding that it was, we cannot say that he erred. If it could have been completed at an earlier time, it rested with the defendants to show it, which they did not. It was in evidence, that after the work was claimed by the plaintiff to have been performed, he sent his journeyman to the defendants to ask if the work was finished according to the contract, and they said that it was, except in certain particulars. The journeyman finished those particulars, and then asked the defendants if there was anything more to be done to the work to finish it according to the contract, and. they said there ivas not, and were perfectly satisfied. Upon the testimony above, the referee was justified in finding that the work was done according to the contract. If the defendants told the plaintiff’s journeyman that there was nothing more to do, and that they were perfectly, satisfied, that was au acceptance of full performance on their part.
The evidence supporting the finding of the referee., that the contract was fully complied with in respect to what was done, *256the character of tbe work, and that it was performed within a reasonable time, there is no claim upon the part of the defendants to recoup damages. '
The exclusion of the witness Francis Harris is not made a point on the appeal by the defendants, and need not be considered.
Judgment affirmed.