Court Opinion

ID: 4178674
Source: CourtListenerOpinion
Date Created: 2017-06-19 16:00:07.693572+00
Date Added: 2024-06-11T14:38:39.581483
License: Public Domain

ARMED SERVICES BOARD OF CONTRACT APPEALS

Appeal of --                                    )
                                                )
Zafer Construction Company                      )       ASBCA No. 56769
                                                )
Under Contract No. W917PM-05-C-0005             )

APPEARANCES FOR THE APPELLANT:                          Sam Zalman Gdanski, Esq.
                                                         Gdanski & Gdanski, LLP
                                                         Teaneck, NJ

                                                        Rebia Unal, Esq.
                                                         General Counsel

APPEARANCES FOR THE GOVERNMENT:                         Thomas H. Gourlay, Jr., Esq.
                                                         Engineer Chief Trial Attorney
                                                        James D. Stephens, Esq.
                                                        Michael A. Rea, Esq.
                                                        James A. Wallace, Esq.
                                                         Engineer Trial Attorneys
                                                         U.S. Army Engineer District, Middle East
                                                         Winchester, VA

                     OPINION BY ADMINISTRATIVE JUDGE PAGE

        This appeal arises from Contract No. W917PM-05-C-0005 (the contract) between
appellant, Zafer Construction Company1 (Zafer or appellant), and the Afghanistan
Engineering District (AED) of the U.S. Army Corps of Engineers (Corps or government) for
design, renovation, replacement, and repair work on a military hospital campus operated by
the Afghanistan National Army (ANA) in Kabul, Afghanistan. After fully performing the
work, Zafer now seeks an additional $4,104,891 (including claim preparation costs) for
renovation work in basements, rooftop technical rooms, and other above-grade areas that it
contends were not included in its original proposal. Appellant alleges that the omission of
this alleged additional work from its proposal constituted a unilateral mistake in its proposal
and that the government’s acceptance of the proposal was unconscionable. Appellant also
suggests in its trial brief that the various subgrade and above-grade areas constitute differing
site conditions. The appeal is denied.

1
    This is the name of the contractor as used in the contract and numerous contract
          modifications (see, e.g., R4, tabs 5-15). We understand that “Zafer Taahhut
          Insaat ve Ticaret A.S.,” as used by the parties, is the Turkish version of the
          contractor’s name.
                                 FINDINGS OF FACT

A. The Afghanistan National Military Hospital in Kabul, AFG

       1. The Afghanistan National Military Hospital in Kabul, Afghanistan (ANA
hospital) is a campus consisting of multiple buildings designed and constructed by the
Soviet Union from 1970-1973. The buildings of the ANA hospital campus include a
400-bed patient-care facility, operations and administration buildings, a rehabilitation
building, an isolation ward, a polytechnic clinic, a morgue, a kitchen/dining facility, a
laundry facility, a water supply facility, a sewage plant, a central heating plant, and
quarters for the surgeon general. The ANA hospital has been in continuous use from
the time of its construction and, over the course of the ensuing decades, its buildings
succumbed to the ravages of armed conflict and the decay of neglect. By March 2004,
the buildings on the ANA hospital campus had fallen into varying stages of disrepair,
ranging from poor to fair. The condition of the major utilities infrastructure ranged
from non-functional to fair: steam heat boilers and the central heat distribution system
functioned at reduced capacity; electrical service was deficient; water and sewage
services were deficient; and many of the elevators on the campus were non-functional.
(Ex. A-7, 1 August 2012 Dep. of David M. Pecharka (hereinafter ex. A-7) at 91 of 131)

        2. In March 2004, the government dispatched an assessment team comprised
of architects, engineers, and a cost estimator, all of whom were contractors employed
by Michael Baker Jr., Inc. (Baker), to the ANA hospital to survey the site and assess
the condition of the buildings and infrastructure. The Baker team was to prepare a
report that would allow the government to adequately budget for and define the work
necessary to renovate and rehabilitate the ANA hospital. (Tr. 2/30-31, 34-35, 4/129)
The scope of the team’s assessment included the following areas and trades: water,
sewer, electrical, heating, mechanical, and architectural (ex. A-7 at 91 of 131).
According to Mr. Pecharka, an architect (tr. 2/26, 44) on the Baker team, the team
also took measurements of the buildings “so that, in the absence of the original plan
documents we would be able to do our estimates of how much, how large the
facilities that were needed renovated” (tr. 2/33-34). Upon completing its assessment,
the Baker team furnished its report (Baker report) to the government (tr. 2/30, 34).

       3. The Baker report consisted of a Scope of Work (Baker SOW) (see
findings 4-5), Technical Requirements (see finding 6), a Condition Assessment Report,
Condition Assessment Photos, a Cost Estimate, a two-phase Design and Construction
Schedule (see finding 4), and several site and floor plan sketches (see findings 7-8;
ex. A-7 at 3 of 131).

     4. The Baker SOW is found at section 01010 of the Baker report. The Baker
SOW included the following “entire campus” of ANA hospital campus buildings:

              Building No. 1 – Hospital Patient Care Building

                                            2
               Building No. 2 –     Hospital Operations Building
               Building No. 3 –     Hospital Administration Building
               Building No. 4 –     Isolation Ward
               Building No. 5A –    Kitchen
               Building No. 5B –    Central Heating Plant and Laundry
               Building No. 5C –    Maintenance Shops
               Building No. 6 –     Morgue
               Building No. 7 –     Heating Fuel Pump Station
               Building No. 8 –     Rehabilitation Building
               Building No. 9 –     Wastewater Treatment Plant
               Building No. 10 –    Polytechnic Institute
               Building No. 11 –    Engineering Offices
               Building No. 12 –    Surgeon General Quarters
               Building No. 13 –    Sewage Lift Station Building
               Building No. 14 –    Command Center

(Ex. A-7 at 5 of 131) The Baker Design and Construction Schedule contemplated two
phases for the renovation work on the ANA hospital campus. Phase 1 included work
only on the central steam plant (Building No. 5B), the Hospital Patient Care Building
(Building No. 1), and the Hospital Operations Building (Building No. 2). (Ex. A-7 at
122 of 131)

         5. Subsection 1, “General,” of the Baker SOW requires, as relevant:

               1.7 ...During the demolition phase and prior to the start of
               new construction work within individual buildings, survey
               the lowest level of each building for areas of standing water.

               1.[8][2] Numerous functional hospital areas, including exit
               stairs, lobbies, and corridors are currently occupied with
               storage and staff personal areas. Additionally, many patient
               bedrooms are now occupied as staff offices and lounges. At
               the conclusion of dewatering and ventilation of hospital
               basement levels, it is encouraged that these areas be used for
               these purposes, to allow patient care and clinical areas to
               more readily obtain original functions.

(Ex. A-7 at 6 of 131) (Emphasis added)

2
    This paragraph is numerated “1.9.” The succeeding paragraph is “1.8,” and the one
         after that is also “1.9.” We find this to be a typographical error and of no
         significance. The corresponding paragraph of the SOW is numbered “1.8” in
         both the solicitation (see finding 21) and the contract (see finding 58).
                                             3
       6. The Technical Requirements are found in section 01015 of the Baker report
(ex. A-7 at 29 of 131). The Baker Technical Requirements provide in relevant part:

              1.12 ORIGINAL PERFORMANCE CRITERIA

              Unless otherwise indicated..., the Contractor shall design and
              build renovations to obtain original performance criteria....
              Hospital engineering personnel shall grant access to full
              original drawing and specification documentation in
              Russian.

(Ex. A-7 at 30 of 131) (Emphasis added)

       7. The Baker sketches are eight sketches of the ANA hospital campus,
consisting of a mix of utility site plans and partial floor plans for some of the buildings
on the ANA hospital campus. The utility site plans showed the general location of
water, sewer, steam, and electrical lines at the ANA hospital campus (ex. A-7 at
124-26 of 131; see also Fig. 1, below). The partial floor plans consisted of the first
three “floors” of Building No. 1, Building No. 2, and Building No. 3 (ex. A-7 at 127 of
131; see also Fig. 2, below); a “typical floor plan” for the Building No. 1 showing
flooring and other design features (ex. A-7 at 130 of 131) (emphasis added); and floor
plans for Buildings Nos. 5A, 5B, and 5C (ex. A-7 at 131 of 131; see also Fig. 3,
below). The term “floor” appears in several of the Baker sketches (e.g., ex. A-7 at
127-29, 130, 131 of 131); the term “story” does not appear in any.

                                             4
Figure 1 – Baker sketch, electrical site plan (ex. A-7 at 126 of 131)

                                             5
Figure 2 – Baker sketch, “First Floor,” Buildings 1, 2, 3 (ex. A-7 at 127 of 131)

                                            6
Figure 3 – Baker sketch, Buildings 5A, 5B, 5C (ex. A-7 at 131 of 131)

        8. No floor plan sketches were provided for any of the other buildings on the
ANA hospital campus, although all of the campus buildings appear in the site plan
sketches (e.g., Fig. 1). The scale of the sketches is small, printed on standard
letter-sized paper, 8.5 inches by 11 inches, in which 1 inch equals 150 meters for site
plans (e.g., Fig. 1) and approximately 20 meters for the floor plans for Building Nos. 1,
2, and 3 (e.g., Fig. 2). Buildings are denoted on the site plan sketches by diagonal lines
(hatching) along the perimeter of the building’s sides, except for Building No. 10, the
Polytechnic Clinic, which has no hatching on any of its sides. Because Building No. 10
lacks diagonal hatching on its sides, it is not clear from the site plan sketches whether
the building surrounds an open courtyard or is itself surrounded by a roadway or
parking lot. (Ex. A-7 at 124-26 of 131; see also Fig. 1) The floor plan sketches for
Building Nos. 5A and 5B depict closely-formed and repeated straight lines (ex. A-7 at
131 of 131; see also Fig. 3). This is a technical symbol that is commonly used to
denote stairwells.

       9. The government relied upon the Baker report to prepare the request for
proposal that led to the contract (tr. 4/129, 132-33). However, rather than use the Baker
report’s two-phase Design and Construction Schedule (see finding 4), the government

                                            7
combined the phases, designating the phase 1 buildings as the “base bid” and the phase
2 buildings as “option bids” (tr. 4/133; see also finding 10).

B. Procurement Background

        10. The ANA hospital rehabilitation project was contemplated as a design-build
effort requiring the contractor to provide design, renovation, replacement, and repair
work (R4, tab 5 at 1, 104-32). 3 The “base bid” of the project consisted of the following
buildings:

               Building No. 1 –      Hospital Patient Care Building
               Building No. 5A –     Kitchen
               Building No. 5B –     Main Electrical Gear and Laundry
               Building No. 7 –      Heating Fuel Pump Station
               Building No. 9 –      Wastewater Treatment Plant
               Building No. 13 –     Sewage Lift Station Building

(R4, tab 4 at 3, 154) The following buildings and project were to be proposed as
“options”:

               Option 1 – Building No. 2 – Hospital Operations Building
               Option 2 – Building No. 3 – Hospital Administration Building
               Option 3 – Building No. 4 – Isolation Ward
               Option 4 – Building No. 8 – Rehabilitation Building
               Option 5 – Building No. 10 – Polytechnic Institute[4]
               Option 6 – Building No. 6 – Morgue
               Option 7 – Building No. 11 – Engineering Offices
               Option 8 – Building No. 5C – Maintenance Shops
               Option 9 – Building No. 12 – Surgeon General Quarters
               Option 10 – Building No. 14 – Command Center
               Option 11 – Foundation for phone communication and computers

(R4, tab 4 at 3, 154-55)

3
    The Rule 4 files are consecutively numbered. At the hearing (tr. 5/34), the Board
        stated that it would just cite to Rule 4 and not annotate “supp. R4” or “app. supp.
        R4” in its citations.
4
    Building No. 10 is referred to as the “Polytechnic Institute” in the solicitation bid
        schedule (R4, tab 4 at 3), paragraph 1.5 of the solicitation SOW (id. at 154), the
        CLIN description for CLIN 0011 of the contract (R4, tab 5 at 6), and
        paragraph 1.5 of the contract SOW (id. at 133). However, Building No. 10 was
        identified throughout the rest of the solicitation and contract SOWs and in the
        Baker sketches as the “Polytechnic Clinic” (see findings 8, 22, 24; Fig. 1). We
        refer to Building No. 10 as the Polytechnic Clinic.
                                              8
       11. The government elected to conduct the source selection process as a
competitive, negotiated procurement pursuant to the procedures set forth in FAR Part 15
(R4, tab 4 at 1-13, 18-21; tr. 4/133-34). The proposal-evaluation responsibilities of the
Source Selection Evaluation Team (SSET) were divided between a non-pricing
technical evaluation team and a price evaluation team (R4, tabs 331, 332; tr. 4/144,
149). Among the members of the non-pricing technical evaluation team was
Ms. Elizabeth Carver (R4, tab 331 at 1).

       12. The price evaluation team was chaired by Mr. William D. Mullery (R4,
tab 332; tr. 4/140, 144). The contracting officer (CO) and Source Selection Authority
was Dr. Sherry F. Gaylor 5 (R4, tabs 331, 332; tr. 3/245).

       13. On 1 May 2004, the government issued a pre-solicitation notice for the
project (R4, tab 56). On 6 June 2004, the government issued a revised notice with a new
Request for Proposals (RFP) number which was otherwise identical to the 1 May 2004
notice (R4, tab 57).

C. The Solicitation

        14. On 10 July 2004, the government issued RFP No. W917PM-04-R-0011
(solicitation) (R4, tab 16). Among those who received the solicitation were two of
Zafer’s employees (id.; tr. 1/108, 2/136-37).

       15. The solicitation provided that award would be made on the basis of a
best-value trade-off. The technical proposal would far outweigh the price: “The four
non-pricing factors are of equal importance in the evaluation and selection processes.
The four non-pricing factors, taken as a group, have significantly more weight than the
pricing factor in the evaluation and selection process.” The solicitation also informed
potential offerors of the government’s intent to award without discussions, although the
government reserved the right to enter into discussions if deemed appropriate. (R4,
tab 4 at 5)

       16. The solicitation required offerors to submit an overarching bid schedule
consisting of contract line item numbers (CLINs) and price amounts for each of the base
and option bid buildings, as well as separate technical and price proposals (R4, tab 4 at
3-12). The technical evaluation criteria included consideration of the offeror’s design
capabilities (id. at 9). With respect to the price evaluation factors, the government
cautioned potential offerors: “The Government will not be responsible for any
misunderstandings concerning the basis for costs proposed by an offeror that results

5
    Dr. Gaylor was identified in the source selection documents as “Ms.” We refer to her
         as CO Gaylor.
                                             9
[sic] from that offeror’s failure to provide written descriptions that are clear, complete,
and easily understood” (id. at 12).

       17. Among the solicitation’s provisions and clauses set out in full text were FAR
52.215-1, INSTRUCTIONS TO OFFERORS—COMPETITIVE ACQUISITION (JAN 2004) (R4,
tab 4 at 18); FAR 52.236-2, DIFFERING SITE CONDITIONS (APR 1984) (id. at 80-81); and
FAR 52.236-3, SITE INVESTIGATION AND CONDITIONS AFFECTING THE WORK
(APR 1984) (id. at 81). Clauses FAR 52.236-2 and 52.236-3, along with FAR 52.233-1,
DISPUTES (JUL 2002), were also set forth in full text in the ultimate contract (R4, tab 5 at
57-60).

       18. The Instructions to Offerors provision states in pertinent part:

              (a) Definitions. As used in this provision--

              “Discussions” are negotiations that occur after establishment
              of the competitive range that may, at the Contracting
              Officer’s discretion, result in the offeror being allowed to
              revise its proposal.

                     ....

              “Proposal modification” is a change made to a proposal
              before the solicitation’s closing date and time, or made in
              response to an amendment, or made to correct a mistake at
              any time before award.

              “Proposal revision” is a change to a proposal made after the
              solicitation closing date, at the request of or as allowed by a
              Contracting Officer as the result of negotiations.

              “Time”, if stated as a number of days, is calculated using
              calendar days, unless otherwise specified, and will include
              Saturdays, Sundays, and legal holidays. However, if the last
              day falls on a Saturday, Sunday, or legal holiday, then the
              period shall include the next working day.

                     ....

              [(c)](3) Submission, modification, or revision, of proposals.

              (i) Offerors are responsible for submitting proposals, and
              any modifications, or revisions, so as to reach the

                                             10
Government office designated in the solicitation by the time
specified in the solicitation....

(ii)(A) Any proposal, modification, or revision received at
the Government office designated in the solicitation after the
exact time specified for receipt of offers is “late” and will
not be considered unless it is received before award is made,
the Contracting Officer determines that accepting the late
offer would not unduly delay the acquisition; and--

(1) If it was transmitted through an electronic commerce
method authorized by the solicitation, it was received at the
initial point of entry to the Government infrastructure not
later than 5:00 p.m. one working day prior to the date
specified for receipt of proposals; or

(2) There is acceptable evidence to establish that it was
received at the Government installation designated for
receipt of offers and was under the Government’s control
prior to the time set for receipt of offers; or

(3) It is the only proposal received.

(B) However, a late modification of an otherwise successful
proposal that makes its terms more favorable to the
Government, will be considered at any time it is received
and may be accepted.

       ....

(f) Contract award. (1) The Government intends to award a
contract or contracts resulting from this solicitation to the
responsible offeror(s) whose proposal(s) represents the best
value after evaluation in accordance with the factors and
subfactors in the solicitation.

       ....

(4) The Government intends to evaluate proposals and award
a contract without discussions with offerors (except
clarifications as described in FAR 15.306(a)). Therefore, the

                               11
              offeror’s initial proposal should contain the offeror’s best
              terms from a cost or price and technical standpoint.

(R4, tab 4 at 18-20) (Emphasis added)

       19. The Differing Site Conditions clause provides as relevant:

              (a) The Contractor shall promptly, and before the conditions
              are disturbed, give a written notice to the Contracting
              Officer of

              (1) subsurface or latent physical conditions at the site which
              differ materially from those indicated in this contract, or

              (2) unknown physical conditions at the site of an unusual
              nature, which differ materially from those ordinarily
              encountered and generally recognized as inhering in work of
              the character provided for in the contract.

                     ....

              (c) No request by the Contractor for an equitable adjustment
              to the contract under this clause shall be allowed, unless the
              Contractor has given the written notice required; provided,
              that at the time prescribed in (a) above for giving written
              notice may be extended by the Contracting Officer.

(R4, tab 4 at 80-81, tab 5 at 59) (Emphasis added)

        20. The Site Investigations clause imposes on the contractor an affirmative duty
to perform the following before contract award: take steps reasonably necessary to
ascertain the nature and location of the work; investigate conditions, both general and
local, which could affect the work or its cost; and inspect the site so as to ascertain, to
the extent reasonably practicable, the character, quality, and quantity of surface and
subsurface materials or obstacles to be encountered. The Site Investigations clause
states in relevant part:

              (a) The Contractor acknowledges that it has taken steps
              reasonably necessary to ascertain the nature and location of
              the work, and that it has investigated and satisfied itself as
              to the general and local conditions which can affect the
              work or its cost, including but not limited to...

                     ....

                                            12
               (4) the conformation and conditions of the ground; and
               (5) the character of equipment and facilities needed
               preliminary to and during work performance. The
               Contractor also acknowledges that it has satisfied itself as to
               the character, quality, and quantity of surface and
               subsurface materials or obstacles to be encountered insofar
               as this information is reasonably ascertainable from an
               inspection of the site...as well as from the drawings and
               specifications made a part of this contract. Any failure of
               the Contractor to take the actions described and
               acknowledged in this paragraph will not relieve the
               Contractor from responsibility for estimating properly the
               difficulty and cost of successfully performing the work, or for
               proceeding to successfully perform the work without
               additional expense to the Government.

               (b) The Government assumes no responsibility for any
               conclusions or interpretations made by the Contractor based
               on the information made available by the Government.

(R4, tab 4 at 81, tab 5 at 59-60) (Emphasis added)

      21. Section 01010 of the solicitation is the scope of work (SOW). 6 Subsection 1,
“General,” states in relevant part:

               1.7 Provide one self-contained, portable sump pump
               capable of handling liquids and semi-solids, with minimum
               1000W (1.34 HP) motor. Provide four (4) watertight,
               wheeled containers of minimum 0.159 m3 (42 gallon)
               capacity with sealable lids. During the demolition phase and
               prior to the start of new construction work within individual
               buildings, survey the lowest level of each building for areas
               of standing water. Dewater any such areas found and
               transport materials removed to Wastewater Treatment Plant
               for disposal. Upon completion of dewatering activity, clean
               affected floor and wall areas with detergent-based solution,
               followed by cleaning with a disinfectant approved by the
               Contracting Officer. Provide portable fans to aid in drying
               affected areas. Upon completion of dewatering activities,
               clean and disinfect the sump pump and containers, then turn
               over to Contracting Officer.

6
    In preparing the SOW, the government relied upon the Baker SOW (see finding 9).
                                             13
                1.8 Numerous functional hospital areas, including exit stairs,
                lobbies, and corridors are currently occupied with storage and
                staff personal areas. Additionally, many patient bedrooms are
                now occupied as staff offices and lounges. At the conclusion
                of dewatering and ventilation of hospital basement levels, it is
                encouraged that these areas be used for these purposes, to
                allow patient care and clinical areas to more readily obtain
                original functions. The basement area may also be needed
                for running the new utilities (heating hot water, domestic hot
                water, power, etc).

(R4, tab 4 at 18, 81, 155, 183) (Italics added)

       22. Subsection 2 of the solicitation SOW, “Items of Work,” generally describes
the scope of the work to be performed for each of the buildings on the ANA hospital
campus, both “base bid” and “option bid” buildings (see finding 10). 7 Subsection 2
provides, as relevant:

                2. Items of Work

                       ....

                2.7 Patient Care Building (Building No. 1): Renovate the
                eight-story Hospital Patient Care Building.

                2.8 (Option 1) Hospital Operations Building (Building
                No. 2): Renovate the three-story Hospital Operations
                Building.

                2.9 Kitchen (Building No. 5A): Renovate exterior and
                interior walls, ceilings, floors, windows, doors, etc. Replace
                walk-in food refrigeration units, stand-alone meat freezer,
                plumbing systems and fixtures, heating system, ventilation
                and exhaust fans, and electrical systems as required at
                Kitchen....

                2.10 Laundry (Building No. 5B): Renovate exterior and
                interior walls, ceilings, floors, windows, doors, etc. Replace

7
    The term “story,” as used in paragraphs 2.7 and 2.8 of the solicitation SOW, does not
         appear in subsection 4 of the SOW, “Design Notes – Architectural” (see
         finding 23; R4, tab 4 at 158-61), nor in subsection 5, “Design Notes –
         Mechanical” (see finding 24; R4, tab 4 at 162-63).
                                              14
plumbing systems and fixtures, heating system, ventilation
and exhaust fans, and electrical systems as required at
Laundry.

2.11 (Option 6) Morgue (Building No. 6): Renovate exterior
and interior walls, ceilings, floors, windows, doors, etc.
Replace air-conditioning and ventilation system, and required
electrical service, for the cadaver storage areas at Morgue.
Replace plumbing system and fixtures, heating system,
ventilation and exhaust fans, and electrical systems.

2.12 (Option 3) Isolation Ward (Building No. 4): Renovate
exterior and interior walls, ceilings, floors, windows, doors,
etc. Replace plumbing systems and fixtures, heating system,
ventilation and exhaust fans, and electrical systems as
required at Isolation Ward.

2.13 (Option 5) Polytechnic Clinic (Building No. 10):
Renovate exterior and interior walls, ceilings, floors,
windows, doors, etc. Replace plumbing systems and
fixtures, heating system, ventilation and exhaust fans, fire
hoses/valves in existing fire hose cabinets, and electrical
systems as required at Polytechnic Clinic.

2.14 (Option 4) Rehabilitation Building (Building No. 8):
Renovate exterior and interior walls, ceilings, floors,
windows, doors, etc. Replace plumbing systems and
fixtures, heating system, ventilation and exhaust fans, and
electrical systems as required at Rehabilitation Building.

2.15 (Option 2) Hospital Administration Building (Building
No. 3): Renovate exterior and interior walls, ceilings, floors,
windows, doors, etc. Replace plumbing systems and
fixtures, heating system, ventilation and exhaust fans, fire
hoses/valves in existing fire hose cabinets, and electrical
systems as required at Hospital Administration Building.

2.16 (Option 7) Engineering Offices (Building No. 11):
Renovate exterior and interior walls, ceilings, floors,
windows, doors, etc. Replace plumbing systems and
fixtures, heating system, ventilation and exhaust fans, and
electrical systems as required at Engineering Offices.

                              15
             2.17 Heating Fuel Pump Stations (Building No. 7): Replace
             fuel distribution pump motors and controls as required at
             Heating Fuel Pump Station.

             2.18 (Option 9) Surgeon General Quarters (Building No. 12):
             Renovate exterior and interior walls, ceilings, floors, windows,
             doors, etc. Replace plumbing systems and fixtures, provide
             new heating system and connect to steam tunnel, provide new
             ventilation and exhaust system, and replace electrical systems
             as required at Surgeon General Quarters.

             2.19 (Option 8) Maintenance Shops (Building No. 5C):
             Renovate exterior and interior walls, ceilings, floors,
             windows, doors, etc. Replace plumbing systems and
             fixtures, heating system, ventilation and exhaust fans, and
             electrical systems as required at Maintenance Shops.

             2.20 Sewage Lift Station Building (Building No. 13):
             Replace existing heating system in kind.

             2.21 Wastewater Treatment Plant (Building No. 9): Provide
             heating and ventilation system as required by process systems.

             2.22 (Option 10) Command Center (Building No. 14):
             Renovate exterior and interior walls, ceilings, floors,
             windows, doors, etc. Replace heating, ventilation,
             plumbing and electrical systems.

(R4, tab 4 at 156-57) (Bold in original; italics added) In subsection 2, only
paragraphs 2.7 (Building No. 1) and 2.8 (Building No. 2) specify the number of stories
in any of the ANA hospital campus buildings. None of the paragraphs in subsection 2
mention basements. (Id.)

       23. Where relevant, subsection 4 of the solicitation SOW uses the term “floor,”
as indicated:

             4. Design Notes – Architectural

                    ....

             4.1 Hospital Patient Care Building: the following design
             considerations shall be incorporated into the hospital patient
             care building design.

                                           16
                    ....

             4.1.1.11 Repair and replace flat roof area and metal roof
             edge at seventh floor balcony roof. Repair and replace
             quarry tile flooring and metal edges at balcony floors.

                    ....

             4.1.5 Renovate deficient interior and exterior areas of
             balance of base bid buildings...in a similar manner to the
             patient care building areas. Renovate wet areas as occur at
             laundry, kitchen et al[.] in manner indicated. Omit
             membrane beneath tile flooring at ground floor wet areas.

                    ....

             4.3 (Options 2 thru 10) Balance of hospital campus
             buildings: Renovate deficient interior and exterior areas of
             balance of hospital campus buildings in similar manner to
             patient care building areas. Renovate wet areas as occur at
             laundry, kitchen et al[.] in manner indicated. Omit
             membrane beneath tile flooring at ground floor wet areas.

(R4, tab 4 at 158-61) (Italics added) None of the paragraphs in subsection 4 mention
basements. Notably, subsection 4 refers to “ground floor” work. (Id.)

        24. Subsection 5 of the solicitation SOW, “Design Notes – Mechanical,” does
not use the term “story,” as used in subsection 2, or the term “ground floor” used in
subsection 4. Subsection 5 instead uses the term “first floor” throughout, as shown in
the following relevant excerpts:

             5. Design Notes – Mechanical

                    ....

             5.2.2 Hospital Patient Care Building (Building No. 1):

             5.2.2.1 [Heating, Ventilation, and Air-Conditioning
             (HVAC)] Systems

             5.2.2.1.1 Provide a new mechanical room on the first floor
             for the heating hot water and the domestic hot water system
             equipment....

                                           17
      ....

5.2.3 (Option 1) Hospital Operations Building (Building
No. 2):

5.2.3.1 HVAC Systems
Provide a new mechanical room on the first floor for the
heating hot water and the domestic hot water system
equipment....

      ....

5.2.5 (Option 6) Morgue (Building No. 6):

5.2.5.1 HVAC Systems
Provide a new mechanical room on the first floor for the
heating hot water and the domestic hot water system
equipment.

      ....

5.2.6 Kitchen (Building No. 5A):

5.2.6.1 HVAC Systems
Provide a new mechanical room on the first floor for the
heating hot water and the domestic hot water system
equipment.

      ....

5.2.7 Laundry (Building No. 5B):

5.2.7.1 HVAC Systems
Provide a new mechanical room on the first floor for the
heating hot water and the domestic hot water system
equipment.

      ....

5.2.8 (Option 5) Polytechnic Clinic (Building No. 10):

5.2.8.1 HVAC Systems

                             18
Provide a new mechanical room on the first floor for the
heating hot water and the domestic hot water system
equipment.

      ....

5.2.9 (Option 2) Hospital Administration Building
(Building No. 3):

5.2.9.1 HVAC Systems
Provide a new mechanical room on the first floor for the
heating hot water and the domestic hot water system
equipment.

      ....

5.2.10 (Option 9) Surgeon General Quarters (Building
No. 12):

5.2.10.1 HVAC Systems
Provide a new mechanical room on the first floor for the
heating hot water and the domestic hot water system
equipment.

      ....

5.2.11 (Option 7) Engineering Offices (Building No. 11):

5.2.11.1 HVAC Systems
Provide a new mechanical room on the first floor for the
heating hot water and the domestic hot water system
equipment.

      ....

5.2.12 (Option 3) Isolation Ward (Building No. 4):

5.2.12.1 HVAC Systems
Provide a new mechanical room on the first floor for the
heating hot water and the domestic hot water system
equipment.

      ....

                             19
              5.2.13 (Option 8) Maintenance Shops (Building No. 5C):

              5.2.13.1 HVAC Systems
              Provide a new mechanical room on the first floor for the
              heating hot water and the domestic hot water system
              equipment.

                     ....

              5.2.14 (Option 4) Rehabilitation Building (Building
              No. 8):

              5.2.14.1 HVAC Systems
              Provide a new mechanical room on the first floor for the
              heating hot water and the domestic hot water system
              equipment.

(R4, tab 4 at 161-63, 165-73) (Italics added)

       25. Basements are mentioned in two paragraphs of subsection 5, as follows:

              5.2.2 Hospital Patient Care Building (Building No. 1):

                     ....

              5.2.2.2 Plumbing Systems

                     ....

              5.2.2.2.4 Replace all existing sanitary drains and vent
              piping, from the individual fixtures to the existing vertical
              risers; replace all sanitary waste lines in the basement; use
              materials and procedures as specified....

                     ....

              5.2.3 (Option 1) Hospital Operations Building (Building
              No. 2):

              5.2.3.1 HVAC Systems
              Provide a new mechanical room.... The mechanical room
              can also be located in the basement if a permanent access

                                            20
                way is provided for removal and replacement of large
                mechanical equipment.

(R4, tab 4 at 162-63) (Italics added)

        26. Paragraph 5.1.4 of the solicitation referred potential offerors to
section 169991, Mechanical Technical Requirements, for technical requirements
associated with the work to be performed under the contract (R4, tab 4 at 162). The
Technical Requirements state that the contractor shall obtain original performance
criteria as described and, accordingly, shall have access to full original drawings and
specifications, as follows:

                1. GENERAL

                       ....

                1.12 ORIGINAL PERFORMANCE CRITERIA

                Unless otherwise indicated (by design calculations, standard
                engineering practice, or specific reference), the Contractor
                shall design and build renovations to obtain original
                performance criteria (i.e., products and craftsmanship shall
                be similar in quality, durability, ease of maintenance, and
                physical characteristics to the existing building components
                and systems). Hospital engineering personnel shall grant
                access to full original drawing and specification
                documentation in Russian.[8]

(Id. at 181, 183) (Italics added) Additionally, specific requirements applied to running
HVAC system pipes through “floors above grade,” as follows:

                5. MECHANICAL

                       ....

                5.2 HVAC SYSTEMS DESIGN REQUIREMENTS

                       ....

8
    These are the “Russian drawings” (R4, tab 4 at 183; tr. 3/19-20; see findings 6, 29, 34,
         36-41, 60).
                                              21
                 5.9.6 HVAC PIPING TECHNIQUES:

                 ...Provide a fire seal where pipes pass through firewall, fire
                 partitions, fire rated pipe chase walls, or floors above grade.

(Id. at 200, 202, 212) (Italics added)

D. Site Visits

        27. The record does not include any contemporaneous documentation to
evidence that a site visit or visits occurred or who among the offerors attended or did not
attend. The government alleged in post-award correspondence, dated 4 November 2004,
that site visits occurred on 2 and 9 July 2004 and that appellant’s employees had
attended (R4, tab 24 at 1). On 21 December 2004, several weeks after being reminded
by appellant that the solicitation was not issued until 10 July 2004 (R4, tab 25), the
government acknowledged that it had stated the dates of the site inspections incorrectly
and stated that “[t]he actual site inspections were scheduled on July 12, 2004 and July
19, 2004” (R4, tab 27 at 1) (emphasis added). Witnesses for the government testified
that at least one site visit occurred (tr. 4/30, 55-56, 139-40), and that it was attended by
many (12-15) employees of potential offerors (tr. 4/57-58). Mr. William Mullery, the
government’s program manager for the ANA hospital rehabilitation project, testified to
meeting prospective offerors at an entry control point near the entrance to the ANA
hospital campus (tr. 4/139-140). Mr. Mullery testified that he remembered checking the
names of contractor employees against a screening list (tr. 4/138-39), but not the date
that the site visit occurred (tr. 4/138). Another of the government’s witnesses,
Mr. Webster Shipley III, had no role with the ANA hospital rehabilitation project other
than to volunteer one day to accompany the group on a site visit to the ANA hospital
campus (tr. 4/29-30). He testified extensively regarding the route taken by the site visit
and was able to recount in detail what a participant in the site visit would have been able
to see and assess (tr. 4/50-59, 64-68, 76-82). According to Mr. Shipley, the site visit
must have occurred between his organization’s change of command on 4 July 2004 and
two weeks prior to his departure from Afghanistan on 1 August 2004 (tr. 4/100-01). He
was unable to be more specific: “we worked every day essentially in that environment,
so I couldn’t tell you what day of the week it was, either” (tr. 4/30). The CO who
conducted the site investigation, Mr. Barr, passed away prior to giving testimony
(tr. 4/82-83).

        28. Despite the lack of specificity in the record as to the date the site visit or
visits occurred, we find the government’s witnesses to be credible. We find that at least
one government-sponsored site visit of the ANA hospital campus occurred sometime
between when the solicitation was issued on 10 July 2004 and 18 July 2004, and that it
was attended by representatives of potential offerors.

                                               22
        29. According to Mr. Shipley, he and CO Barr left the government’s program
manager, Mr. Mullery, at the entry control point at the entrance to the ANA hospital
campus. Mr. Mullery was responsible for checking in potential offerors; Mr. Shipley
and CO Barr waited for the potential offerors to join them under an awning at the west
end of the Hospital Patient Care Building (Building No. 1). (Tr. 4/54-56; see also
Fig. 1, above) Once the potential offerors had assembled, the tour proceeded to go
through the main entrance of Building No. 1 and into the lobby, where CO Barr gave his
introduction to the site visit (tr. 4/57; see also Fig. 2, above). Following introductions,
the tour went from floor to floor in Building No. 1, using alternatively the elevators or
the stairs, and visited the basement as well (tr. 4/56-59). The tour crossed over the road
between Building No. 1 and the Hospital Operations Building (Building No. 2) using the
elevated walkway. The group spent approximately 20 minutes walking through
Building No. 2; it is not clear from Mr. Shipley’s testimony whether the tour included
the basement of Building No. 2, but the tour exited Building No. 2 at the southeast
corner of the building. (Tr. 4/68) They then walked to the southwest corner of the
building where they could view the Rehabilitation Building (Building No. 8) (tr. 4/77).
The tour then turned completely about and proceeded eastwards past Building Nos. 5A,
5C, and 5B (tr. 4/77) to the Engineering Offices (Building No. 11). There, “we actually
got to view into several of the buildings, and we saw that the engineers...actually had the
old Russian drawings[9] on the walls.” (Tr. 4/78) From Building No. 11, the tour
walked east a little farther towards the Wastewater Treatment Plant (Building No. 9).
They turned around after about a hundred meters and walked back past the north side of
Building No. 11 and then past the south side of the Morgue (Building No. 6). (Tr. 4/79)
Proceeding past the south side of the Central Heating Plant and Laundry (Building
No. 5B), the Maintenance Shops (Building No. 5C), and the Kitchen/Dining Facility
(Building No. 5A) (tr. 4/79-80), the tour continued to walk toward the Hospital
Administration Building (Building No. 3) (tr. 4/80). The testimony is not clear as to
whether the tour actually entered Building Nos. 5A, 5B, 5C, or 6. The tour did enter
Building No. 3, however, and walked the first and second floors (tr. 4/81-82). After
touring Building No. 3, the group returned to the awning at the west end of Building
No. 1 where the CO pointed out to the Surgeon General’s Quarters (Building No. 12) to
the west (tr. 4/82; see also ex. A-7 at 124-26 of 131; Fig. 1, above). The tour ended
there, approximately three hours after it began (tr. 4/82, 140).

        30. We find that a site-visit participant would have had occasion to visually
assess most of the accessible ANA hospital campus grounds (tr. 4/67), including the
project buildings (R4, tabs 39-48). Although the campus tour included the interior of at
least some of the buildings, including basement areas (tr. 3/17, 4/67; R4, tab 39 at
13-14), we find that the testimony was insufficiently definite for us to find that the tour

9
    Mr. Shipley testified that the “old Russian drawings on the walls” of the engineering
         offices were drawings of “[t]he [ANA] hospital grounds of themselves in the
         buildings. They were the utility plans and assorted documents.” (Tr. 4/78;
         see also findings 26, 36-41, the discussion of the “Russian drawings”)
                                             23
included every project building or basement. In particular, the government’s witness
discussed “proceeding past” Building Nos. 5A, 5B, 5C, and 6, while at the same time
discussing “actually going into” Building Nos. 1, 2, 3, and 9. We find that the tour went
inside the buildings specified, Building Nos. 1, 2, 3, and 9. Moreover, the government’s
witness does not mention the Polytechnic Clinic (Building No. 10). We are unable to
conclude that potential offerors were given an interior visit of Building No. 10 or that
the site visit of the other project buildings was sufficient to inform potential offerors that
Building No. 10 had a basement and enclosed an open area (see tr. 2/244-46; compare
findings 38-39). While there is no proof that an interior visit of Building No. 10
occurred, the purpose of the site visit was to give potential offerors the opportunity to
view the buildings on the ANA hospital campus and make such inquiries as would help
them prepare their proposals. We find that a potential offeror participating in the site
visit could have either observed the multiple above-grade floors of Building No. 10 from
various vantage points on the tour or asked CO Barr questions about it.

         31. Zafer did not attend a government-sponsored site visit (tr. 2/148). Zafer’s
chief executive officer (CEO), Mr. Necati Yagci, testified that Zafer generally attends
government-sponsored site visits when they are offered (tr. 3/199-200). Witnesses for
appellant and for the government alike testified that, in their experience, when a site
visit is scheduled the date and time of the visit is specified somewhere in the RFP
(tr. 2/148, 3/200, 4/90-91). The instant RFP, however, contains no mention of any site
visit (R4, tab 4). It appears, from the government’s witness testimony, that a request for
information was sent to potential offerors in order to make security arrangements for a
site visit (tr. 4/138), but the record does not reflect whether appellant received an
invitation.

        32. Despite its affirmative obligation under the Site Investigations clause to
inspect the site (finding 20), the record does not reflect that Zafer made any attempt to
coordinate its own site visit with either the government or the ANA prior to submitting
its proposal (tr. 3/16, 199). Throughout the source selection it had a workforce located
in Kabul and the contractor was in constant contact with its personnel (tr. 1/128, 3/14);
however, Zafer has presented no evidence that any of its workforce visually assessed the
site. Zafer’s CEO, Mr. Yagci, testified that Zafer did not conduct an independent site
visit prior to award (tr. 3/127, 199, 211). He explained that, in his view, the Site
Investigations clause placed no “mandatory obligation” upon Zafer to visit the site
before preparing its proposal (tr. 3/211). Zafer’s CEO credits himself as “one of the best
in Turkey that knows about those [FAR] clauses” (tr. 3/213). He testified to his
understanding that the site investigations discussed in the Site Investigations clause do
not require an actual visit to the site itself (tr. 3/215). It was Mr. Yagci’s opinion that
site visits are more about general environmental and physical characteristics and
circumstances than inquiring into specific questions about the SOW:

                     [The Site Investigations clause] tells you about the
              conditions, in which circumstances you are going to work.

                                             24
              [It] doesn’t tell you about the scope of the work. So, that is
              the difference.

                     So, site investigation, conditions affecting the work,
              you can get it even from – you get on the website and you
              can get it from CIA fact book, about countries, that what is
              the currency rate, what is the inflation in the country, what is
              the population, what is the energy problems? Is there
              sufficient water, sufficient electricity?

                     So, [the Site Investigations clause] tells you about
              general information about the country. What you are talking
              about the site visit, there is more related with the scope of
              work. So, site visit, even right now, you can just make a
              scope of work and you want me to price it, anywhere in the
              world, and I can go and price it.

                     We have the know-how. We know that we have the
              database. We know how to build prices. We know how to
              build the risks and everything. So, we are – we have done it
              many times, hundred times, maybe thousand times, we have
              done it, everywhere.

(Tr. 3/214-15) According to Mr. Yagci, Zafer never requested a site visit (tr. 3/199).

E. “Russian” Drawings

       33. On 14 July 2004, the government transmitted the Baker sketches to potential
offerors, including Zafer’s employees (R4, tab 17; see also R4, tab 345, app’x B at
239-54; ex. A-7 at 124-31 of 131; findings 7-8). The government’s 14 July 2004
transmission did not include the “Russian drawings” (see findings 6, 29, 34, 37-40, 60;
R4, tab 17).

       34. The “Russian drawings” are discussed in the Baker report (finding 6) and
section 169991 of the solicitation. These drawings include sketches of the buildings and
the surrounding campus. (Findings 26, 29) One of the government’s witnesses,
Mr. Shipley, testified to seeing the Russian drawings mounted on the walls of the
engineering offices during a site visit of the ANA hospital campus (finding 29). The
Russian drawings were provided to the Board as part of appellant’s supplement to the
Rule 4 file (tr. 5/27-31). These consist of the original, Soviet as-built drawings and
specification documentation in Russian (findings 26, 29, 37; tr. 2/187-88, 5/30). The
Russian drawings appear to be voluminous, highly-detailed, and specific. Appellant
had, at some point, translated portions of the drawings into English; these translations

                                            25
are handwritten directly onto the drawings. However, the drawings are not accompanied
by a certified English translation. 10 (R4, tabs 341-C, 341-D)

        35. There is no evidence that Zafer made any attempt to obtain the Russian
drawings from either the government or the ANA prior to submitting its proposal.
Although Mr. Onder Tumer, Zafer’s government-project coordinator, testified that he
was not involved in preparing the proposal (tr. 3/7), he also testified that, to the best of
his knowledge, Zafer did not ask the government for the Russian drawings prior to
submitting its proposal; that the government did not provide the Russian drawings with
the solicitation materials; and that he was “pretty sure” that Zafer did not attempt to
contact the ANA to obtain the drawings before submitting its proposal because Zafer
“never got into contact with the users, engineers or users, administration” (tr. 3/19-20).
Zafer’s CEO, Mr. Yagci, whose pre-award involvement with the proposal was limited to
reviewing it “in general” and approving it for submission to the government
(tr. 3/163-64, 208; see also findings 47-48), testified that the proposal preparation team
relied only on the Baker sketches and the “specifications” (tr. 3/176).

        36. According to Mr. Tumer, appellant obtained the Russian drawings from the
government during appellant’s post-award site assessment (tr. 2/187-88). Mr. Tumer
testified that there are “Russian drawings of each and every building in the scope of
work” (tr. 2/198). Upon receiving the Russian drawings, appellant’s site assessment
team took some notes, conducted its own site survey, took measurements of the
buildings, and prepared its own drawings (tr. 2/194, 198-99).

        37. Without a certified English translation of the Russian drawings, the Board is
unable to understand the writing and descriptions thereon. Many of the drawings are
virtually indistinguishable, and although the buildings in the drawings appear to have
numbers along some of their sides that could denote measurements, they are
unfortunately lacking any unit of measure that we can discern. For instance, one small
portion of the bottom right-hand corner of the building in a Russian drawing labeled
“7-0B-6” is marked “6000” (R4, tab 341-D, subtab 8), and we are unable to ascertain
what this denotes. Neither can we reliably determine the measurements of any of the
buildings from the Russian drawings. Nonetheless, we find that a potential offeror
possessing the Russian drawings could discern enough information to gain a reasonably
accurate understanding of the structural features of the pertinent buildings (e.g., whether
a particular building has multiple floors). This is because, while the writing on the
drawings is in Russian, the Russian drawings feature a number of commonly-used

10
     Accordingly, the government objected to their admission (tr. 2/192; 5/28). The Board
         admitted the Russian drawings with the understanding that it would not
         unilaterally attempt to interpret the Russian in the drawings, would disregard the
         handwritten translations, and would consider only the drawings themselves,
         particularly the sketches of the buildings, and Mr. Tumer’s testimony describing
         the drawings (tr. 2/192-93, 5/31).
                                             26
technical symbols, such as that denoting stairwells, which convey meaning even without
certified translations. The Russian drawings “7-0B-4,” “7-0B-5,” “7-0B-6,” “7-0B-7,”
and “7-0B-8,” discussed below (finding 38), are illustrative.

        38. The building depicted in Russian drawings “7-0B-4,” “7-0B-5,” “7-0B-6,”
“7-0B-7,” and “7-0B-8” possesses a unique distinguishing feature: an open area in the
center (R4, tab 341-D, subtab 8). Looking more closely at Russian drawing “7-0B-6,”
we can make out three separate stairwells: two along the lowermost corridor, and one
at the center of the uppermost corridor (R4, tab 341-D). Comparing Russian drawing
“7-0B-6” to “7-0B-5,” we find that the open area in the center of the building appears
in both drawings. We also discern the three stairwells that are common to Russian
drawing “7-0B-6,” as well as an additional stairwell in the center of the left-hand
corridor (id.). We find that “7-0B-5” depicts the first (i.e., ground) floor of the
building, while “7-0B-6” depicts an upper floor. Russian drawing “7-0B-7” is quite
similar to Russian drawing “7-0B-6” (id.), and we find that the former depicts another
upper floor. Russian drawing “7-0B-8” has an open area in the middle, but no
stairwells (id.); Russian drawing “7-0B-4” has an open area in the middle and a
stairwell in the left-hand corridor corresponding to the left-hand stairwell in the first-
floor drawing, “7-0B-5” (id.). We find that Russian drawing “7-0B-4” depicts a
basement and Russian drawing “7-0B-8” depicts a roof. We therefore find that
Russian drawings “7-0B-4,” “7-0B-5,” “7-0B-6,” “7-0B-7,” and “7-0B-8” depict
different floors of the same building and that a potential offeror in possession of these
drawings could reasonably have known that the building depicted therein had a
basement and multiple floors at or above grade enclosing an open area.

       39. Comparing the building depictions in the Russian drawings “7-0B-4,”
“7-0B-5,” “7-0B-6,” “7-0B-7,” and “7-0B-8” (see finding 38) to the Baker report floor
plan sketches (see finding 7; Figs. 2-3, above), clearly reveals that the building depicted
in Russian drawings “7-0B-4,” “7-0B-5,” “7-0B-6,” “7-0B-7,” and “7-0B-8” is neither
Building No. 1, the Hospital Patient Care Building; Building No. 2, the Hospital
Operations Building; Building No. 3, the Hospital Administration Building; nor
Buildings No. 5A (Kitchen), No. 5B (Main Electrical Gear and Laundry), or No. 5C
(Maintenance Shops). None of those buildings enclose an open area. Considering the
Baker sketches; the testimony of appellant’s witness, Mr. Tumer, who described
Building No. 10 as having a basement, five above-grade floors, and “an empty hole” in
its “mid-section” (tr. 2/142, 245); and several photographs, identified by the
government as being of Building No. 10, which show multiple above-grade floors
surrounding an open area (R4, tab 47), we find that Russian drawings “7-0B-4,”
“7-0B-5,” “7-0B-6,” “7-0B-7,” and “7-0B-8” depict Building No. 10, the Polytechnic
Clinic, which is the only building on the ANA hospital campus constructed around an
open area.

       40. The following Russian drawings, each of which depicts another different
building, also clearly indicate the presence of sub-grade floors or basements by their use

                                            27
of cutaway views and stairwells: “4-AC-4,” “6-AC-3,” “5-0B-30,” and “19-AC-4” (R4,
tab 341-D). Comparing these Russian drawings to the Baker report floor plan sketches
(see finding 7; Fig. 2, above), reveals that the buildings depicted in these drawings are
neither Building No. 1, the Hospital Patient Care Building, nor Building No. 3, the
Hospital Administration Building. Without certified translations, we cannot specify
which buildings are depicted in Russian drawings “4-AC-4,” “6-AC-3,” “5-0B-30,” and
“19-AC-4” (see findings 34, 37). However, a potential offeror in possession of the
Russian drawings would have had notice that several of the ANA hospital campus
buildings had sub-grade floors or basements.

        41. As noted in the Baker report and the solicitation, and as Mr. Shipley testified,
the Russian drawings were available in the facility’s engineering offices for inspection
by prospective offerors (findings 6, 26, 29). Appellant furnished no evidence that it
inspected, or even tried to inspect, the Russian drawings at any time prior to submitting
its proposal (see finding 35). We find that appellant did not use the Russian drawings to
prepare its proposal. Indeed, taking into account the testimony of Messrs. Tumer and
Yagci regarding the Russian drawings (findings 35-36), we find that appellant did not
obtain the Russian drawings until after the contract was awarded.

F. Appellant’s Proposal Submission

       42. The due date for proposals was originally 10 August 2004, which was later
extended by a week to 17 August 2004 at 4:30 p.m. (Kabul time) (R4, tab 19 at 3, 4).
Zafer submitted its proposal shortly after the deadline for proposal submissions (R4,
tabs 18, 19). Although the government did not expressly reject the proposal submission,
Zafer was advised that the government would only consider the proposal if it was
determined to be in the best interests of the government (R4, tabs 18, 20).

       43. Throughout its proposal, Zafer stressed its ability to design a cost-effective
solution to meet the government’s requirements (R4, tabs 11-13).

        44. Zafer’s price proposal complied with the requirements of section 00100 of
the solicitation, “Bidding Schedule/Instructions to Bidders.” It consisted of a
single-page listing, in three columns (“Item No,” “Description,” and “Amount”), of
prices for each of the CLINs required by the solicitation. (Compare R4, tab 19 at 2, with
R4, tab 4 at 3) Zafer’s proposal did not provide any proposal takeoff sheets, work
breakdown structure (WBS) documentation showing parameters considered, cost
indices, historical pricing data, risk analysis, or other materials which might demonstrate
how it determined the unit rates and area estimations that were used for its calculations
concerning its anticipated costs to perform the project (R4, tab 19). To explain its price
proposal assumptions and limitations to the government, Zafer’s proposal provided only
the following paragraph:

                                            28
              Price Evaluation Factors:

              Since the project is to renovate existing hospital and
              auxiliary buildings, it is assumed [that] no additional
              measure has been taken for the foundations of the buildings
              and that the walls and superstructure are in good condition.
              They will only require minor removal of covering down to
              the substrate works. Existing utilities will be abandoned in
              place or removed to allow for new works. All renovation
              works, electrical, mechanical[,] and site works should be
              done according to specifications and norms.

(Id. at 32)

        45. Zafer alleges that the document located in tab 339, subtab 19, of appellant’s
Rule 4 file supplement consists of the background calculations that Zafer used to
prepare its proposal (app. br. at 28; tr. 1/168-83, 3/172-74). These were not provided to
the government as part of Zafer’s proposal (tr. 1/164). Although it appears that unit
quantities in several of the tables in subtab 19 are measured in meters or square meters
(R4, tab 339, subtab 19 at 5, 18-20), appellant cites nothing in these tables that either
explains how Zafer arrived at its meter/square meter measurements or indicates how
many above-grade floors and/or basements Zafer assumed for each building. Nor has
Zafer offered the testimony of anyone contemporaneously involved in the proposal
preparation process to explain the document. Mr. Yagci testified to having seen the
document before approving the proposal as part of Zafer’s bid close-out session, but he
also testified that the proposal preparation team did not discuss the document with him
“in this detail” (tr. 3/173). He offered no explanation of the rationale and assumptions
underlying the calculations (tr. 3/172-74; see finding 48). We find the document to lack
probative value as to how Zafer determined the unit rates and area estimations that were
used for its proposal price calculations.

       46. Zafer failed to provide the testimony of anyone who either prepared Zafer’s
proposal or had contemporaneous knowledge of the proposal preparation team’s
underlying assumptions or the information it used to calculate the square footage of
buildings on the ANA hospital campus. Appellant’s witnesses testifying about its
proposal consisted of Zafer’s government-projects coordinator, Mr. Tumer, and its CEO,
Mr. Yagci. Mr. Tumer testified that he had no role in preparing the proposal (tr. 3/6-7).
Rather, Mr. Tumer’s testimony regarding the proposal was retrospective, based upon his
reading of the proposal during the claim preparation process (tr. 3/78-79). Nor did
Mr. Tumer review the proposal prior to its filing (tr. 1/167, 3/6-7). Mr. Tumer testified
that he first reviewed the entire proposal only during the course of discovery for this
proceeding (tr. 1/167). Because Mr. Tumer testified that he had no role in preparing
Zafer’s proposal and appellant did not establish that he was knowledgeable of the
calculations and assumptions underlying the proposal, we find the testimony of

                                           29
Mr. Tumer to lack credibility with respect to the underlying bases for Zafer’s square
meters calculations or any other assumptions relied upon by Zafer in formulating its
price proposal.

        47. Nor did Mr. Yagci prepare the proposal (tr. 3/208-11). He testified instead
that his role in the proposal preparation process was to inquire of the preparers the scope
of work and pricing. He then analyzed Zafer’s risks and gave final approval before the
proposal was submitted to the government:

                    Q What is [your role in Zafer’s proposal preparation]
              process? What do you do?

                       A What I do is, first they tell me what the project
              is.... [T]hey brief me about what the scope of work in
              general is, the square meters, the new construction...they tell
              me the type of the structure and the type of – they describe
              the scope of work.

              [S]econd, they tell me how did they make their calculations,
              whether they have made calculate—when they make the
              quantity, how did they make the quantity take-offs, because
              most of those projects, they start to be designed to build.

                     ....

                     [T]hen I ask how did you arrive [at] the prices? You
              made them. Did you count those prices are based on, did
              you talk with the site if you have—if there are available
              inter-prices, did you talk to them? Did you get them from
              [a] subcontractor? Did you estimate them based on previous
              experience? Did you base—did you get the prices from the
              database, because it is a combination of all these unit prices.

                     So, they explain to me, what is the rationale, how did
              they arrive.

                       What I am doing in general is a sort of a risk analysis.
              Actually, my main mission when we bid for the work,
              because every bidding in the solicitation it involves certain
              risks....

                    So, there are many issues that you need to consider.
              What are the—the risk analysis is very important. What I

                                             30
              am doing is a risk analysis. I ask them questions about the
              bank letter of guarantees, insurance, all these questions.

(Tr. 3/166-68)

        48. Although Mr. Yagci testified about his typical routine for reviewing Zafer
proposals, his testimony offered little in the way of specific details about his review of
this particular proposal (tr. 3/160-76, 208-10). Mr. Yagci testified that he saw the
proposal preparation team’s background calculations (finding 45) before approving the
proposal and stated that he was aware of the “rationale behind” the calculations
(tr. 3/173), but he never explained what that rationale was (tr. 3/172-74). Mr. Yagci’s
testimony included nothing to indicate that he independently verified the square meter
calculations or assumptions made by those who prepared Zafer’s price proposal
(tr. 3/166-68, 173). While Mr. Yagci testified that Zafer did not conduct a site
inspection prior to submitting its proposal (tr. 3/199, 211), his testimony gave no
indication that he was aware of the Russian drawings before the contract was awarded
(tr. 3/176-77; see also finding 35). Mr. Yagci testified that Zafer’s proposal preparation
team used the Baker sketches provided by the government to prepare its proposal
(tr. 3/176; finding 35); however there is no contemporaneous evidence tying appellant’s
price proposal to the Baker sketches. Nor is there contemporaneous evidence from
Mr. Yagci or another witness for Zafer indicating how appellant’s price proposal
preparation team made the area calculations it used to price the proposal (see findings 8,
44-46). As with Mr. Tumer (finding 46), we do not find the testimony of Mr. Yagci to
be credible with respect to the underlying bases for Zafer’s square meter calculations or
any other assumptions relied upon by Zafer in formulating its price proposal.

       49. The record does not support any findings respecting the underlying
assumptions of Zafer’s proposal preparation team or the information it used to calculate
square meters. The record does not reflect that Zafer asked the government any
questions about the solicitation, the Baker sketches, or the ANA hospital campus at any
point in its proposal preparation. We find that appellant failed to show that it raised any
inquiry to the government regarding the project site or the scope of work prior to
submitting its proposal.

G. The Government’s Proposal Evaluations and Contract Award

       50. The government received a total of nine proposals, including Zafer’s late
submittal (R4, tab 60). The government spent several weeks evaluating the proposals
and deciding upon its negotiating position in the event it elected to engage in discussions
(R4, tabs 59-60, 333).

      51. The government’s price evaluation team performed a price evaluation
comparing its own independent government estimate (IGE) with all nine price proposals
submitted for the competition, including the technically unacceptable ones and Zafer’s

                                            31
late-submitted proposal. The IGE consisted of a Base Bid amount of $16,977,904 and
an Options amount of $12,971,516, totaling $29,949,420. Zafer’s proposed price
consisted of a Base Bid amount of $10,940,557 and an Options amount of $6,009,645,
resulting in a total proposed price of $16,950,202. Zafer’s chief competitor for the
project, Kolin Construction Company (KCC), proposed a Base Bid amount of
$14,134,000 and an Options amount of $9,566,000 for a total price of $23,700,000.
(R4, tab 333 at 26) Zafer’s total proposed price for these was roughly 28% less than that
of KCC and about 43% less than the total IGE. The total price proposed by KCC was
approximately 21% less than the total IGE. The SSET, after considering the prices
proposed, determined that Zafer’s proposal was complete and reasonable and
represented a low risk (R4, tab 332 at 2-3).

        52. On 26 August 2004, CO Gaylor signed a memorandum to advance the source
selection process. The memorandum, entitled “Non-pricing (Technical) Evaluation,”
reviewed the strengths and weaknesses of each proposal in relation to the technical
evaluation criteria, as reported to the CO by the technical evaluation team. Despite its
title, however, the memorandum also includes a summary of the price evaluation
conducted by Mr. Mullery’s price evaluation team and concludes with a best value
determination. (R4, tab 60) According to this memorandum, appellant’s principal
competitor, KCC, was rated “excellent” and “low risk” in every technical evaluation
category (id. at 2-4 of 19). KCC proposed to subcontract with an American company,
Centrax of Louisville, Kentucky, for the design portion of the contract (id. at 3 of 19).
Zafer’s technical proposal was not rated as highly as KCC, with Zafer being rated
“good” or “very good” in several categories (id. at 7-9 of 19). The memorandum
included the following findings:

             a. [KCC’s] proposal is 21 percent below the IGE including
             all options. The offeror is low risk in pricing evaluations.
             The offeror’s subcontractor for the design is base[d] in the
             USA, this means the overhead is higher compare[d] to [a]
             local designer.

                    ....

             c. ZAFER cost proposal is 43.4 percent below the IGE
             including all option items. The offeror is low risk of the
             price evaluations. The cost of the firm is lower compare[d]
             to [KCC] because the firm has an in-house designer. This
             will cut overhead cost.

(Id. at 18 of 19) (Emphasis added)

                                           32
      53. On Sunday 29 August 2004, the CO sent Zafer an email with the following:

             We are in the process of reviewing your bid proposal....

             We would ask at this time you review what you submitted as
             your proposal and verify your proposal prices as the total
             price of $16,950,202.00. This price included the base bid
             and the Options.

             Please respond to this email no later than 4:00PM on 30 August
             2004.

(R4, tab 21) Monday, 30 August 2004 was a national holiday in Turkey (tr. 3/183).

      54. By email on 31 August 2004, Zafer responded as follows:

             This email is to confirm that as Zafer Construction Co., our
             offer for ANA Military Hospital [RFP] is $16,950,202.-
             including base bid and optional bid items.

(R4, tab 21) Zafer did not furnish the testimony of any employee who was actually
involved in verifying the proposal.

      55. Despite its greater technical ratings, KCC was not awarded the contract
because CO Gaylor determined that the difference in its technical rating did not warrant
paying the price premium for the greater overhead of a design subcontractor based in the
United States (R4, tab 333 at 11, 26-27; see also finding 52).

       56. There is no evidence that CO Gaylor had knowledge of the mistake appellant
alleges occurred in its proposal preparation that resulted in Zafer’s underestimation of
the work required. She testified that she intended only to award the contract to a “good
contractor, that could complete [the] project in a timely manner, had good performance
records, and provided the best value,” and not to “set up” a contractor for failure by
awarding to a contractor with an unreasonable, low offer (tr. 3/290). We find that CO
Gaylor believed the difference in price between the KCC proposal and Zafer’s proposal
was the result of the difference in overhead (finding 55), which in turn resulted from
KCC’s choice to subcontract the design work to a firm based in the United States.

        57. On 8 October 2004, the government awarded the contract to Zafer in the
amount of $16,508,725 (R4, tab 5 at 1). The contract included firm-fixed price CLINs
for the following buildings on the ANA hospital campus:

             CLIN 0001 – Building No. 1, Hospital Patient Care Building
             CLIN 0002 – Building No. 5A, Kitchen

                                          33
                 CLIN 0003 – Building No. 5B, Main Electrical Gear and Laundry
                 CLIN 0004 – Building No. 7, Heating Fuel Pump Station
                 CLIN 0005 – Building No. 9, Wastewater Treatment Plant
                 CLIN 0006 – Building No. 13, Sewage Lift Station Building
                 CLIN 0007 – Building No. 2, Hospital Operations Building
                 CLIN 0008 – Building No. 3, Hospital Administration Building
                 CLIN 0009 – Building No. 4, Isolation Ward
                 CLIN 0010 – Building No. 8, Rehabilitation Building
                 CLIN 0011 – Building No. 10, Polytechnic Institute
                 CLIN 0012 – Building No. 6, Morgue
                 CLIN 0013 – Building No. 11, Engineering Offices
                 CLIN 0014 – Building No. 5C, Maintenance Shops
                 CLIN 0015 – Building No. 12, Surgeon General Quarters
                 CLIN 0016 – Building No. 14, Command Center

(R4, tab 5 at 3-8)

        58. The contract SOW and Technical Requirements are identical to those in the
solicitation (compare R4, tab 4 at 154-76 (Scope of Work), at 181-230 (Technical
Requirements), with R4, tab 5 at 133-55 (Scope of Work), at 160-209 (Technical
Requirements); see also findings 17-26).

H. Post-Award Discussions

       59. The government gave Zafer the notice to proceed on 12 October 2004 (R4,
tab 22).

        60. Following receipt of the notice to proceed, appellant conducted a post-award,
pre-construction site assessment visit (tr. 2/184). This pre-construction site visit
included a tour of the basement levels of the project buildings, 11 during which
appellant’s employees measured the building area in order to prepare their own
drawings (tr. 2/198-201). During its site visit, Zafer also obtained the Russian drawings
(see finding 36) and used these to develop its own drawings (tr. 2/186-89, 193-97).

        61. Appellant’s witness, Mr. Tumer, testified that many of the basements in the
ANA hospital campus buildings came as a surprise to appellant’s site assessment team,
including the basement in the eight-story Hospital Patient Care Building, Building No. 1
(tr. 2/139-42). Additionally, appellant’s site assessment team discovered that the
Polytechnic Clinic, Building No. 10, not only had a basement, it had multiple
above-grade floors (tr. 2/142), and an enclosed, open area (tr. 2/245; see also

11
     Prospective contractors that participated in the site tour prior to submission of their
         proposals were afforded the opportunity to visit the ANA hospital campus and
         see the buildings (see finding 29).
                                               34
findings 30, 39, which indicate relevant information the contractor would have learned
from a pre-award site visit).

        62. Appellant contends that, upon realizing that it had significantly miscalculated
its estimated work area, and in particular had not accounted for certain basements and
above-grade areas in the project buildings on the ANA hospital campus, it promptly
brought the matter to the attention of the contracting officer’s representative (COR),
Elizabeth Carver. Appellant explained to the COR that it had calculated its estimated
work area using only the Baker sketches provided by the government on 14 July 2004.
In its 21 October 2004 letter, appellant stated: “Since we are in the very early stages of
the contract we need to bring this issue to your attention, with the hope to eliminate
future conflicts and discussions regarding this situation.” Although appellant’s letter
indicates that CO Gaylor was to be copied on the email transmittal of the letter, her
name was misspelled as “Gaylord” in the letter, suggesting that it was also misspelled
on the email. (R4, tab 23; tr. 3/274) The email transmitting Zafer’s 21 October 2004
correspondence is not in the record. CO Gaylor testified that she did not recall seeing
Zafer’s 21 October 2004 correspondence (tr. 3/275, 283).

        63. By response letter dated 27 October 2004, COR Carver informed appellant
that site inspections were held on 2 and 9 July 2004, and Zafer employees were in
attendance. Moreover, the COR explained that no drawings had been provided to
offerors, only site plans, and that the “dimensions and number of stories” of buildings
were visible from a site inspection. Finally, COR Carver pointed out to appellant that
paragraph 1.7 of section 01020 of the SOW required appellant to “survey the lowest
level...for areas of standing water,” which the COR noted “emphasized [the need] to
survey the basement or the lower part of the building.” (R4, tab 24) We find that
COR Carver’s use of “CF:” at the end of her response letter indicates that she intended it
to be seen also by “CEAED (Kuligowski, Swartz, Gaylor, Ali, Eldr[e]d)” (id.)
(emphasis added). Although the email transmitting COR Carver’s 27 October 2004
response is not in the record, we find that a copy of COR Carver’s response was
provided to CO Gaylor. We find that regardless of whether CO Gaylor received the
email transmitting Zafer’s 21 October 2004 correspondence (finding 62), CO Gaylor
was aware of its substance.

        64. Appellant responded by letter dated 4 November 2004, reminding
COR Carver that the solicitation had not even been issued until 10 July 2004 and
reiterating its understanding that it had received drawings as part of the solicitation
package. Again, the letter indicates that CO Gaylor was to be copied on the email
transmission but, again, her name was misspelled. (R4, tab 25; tr. 3/284) CO Gaylor
testified that she did not recall having seen Zafer’s 4 November 2004 correspondence
(tr. 3/285-86). There is no evidence in the record that CO Gaylor actually received it.

      65. By letter dated 21 December 2004, COR Carver responded to Zafer’s
4 November 2004 letter. She acknowledged her error with respect to the dates of the

                                            35
site visit: “The actual site inspections were scheduled on July 12, 2004 and July 19,
2004.” The COR also acknowledged the existence of the Baker sketches in the
solicitation, but stated that “these drawings were insufficient to use for quantity take
off.” COR Carver’s “CF:” at the end of the correspondence again indicates circulation
of the letter, but this time only to “CEAED (Swartz, Sheridan, Eldred).” (R4, tab 27)
CO Gaylor was no longer in-country by 21 December 2004 (tr. 3/286).

I. Request for Equitable Adjustment and Modification of the Contract 12

       66. By letter dated 11 April 2006, appellant submitted a request for equitable
adjustment (REA) to account for schedule impacts allegedly resulting from various
events beginning as early as the date of issuance of the notice to proceed, 12 October
2004 (see finding 59). The specific circumstances of those various events, set forth in
paragraphs 1 and 3-7 of the REA, are not relevant to the instant dispute. The topical
headings for those paragraphs are: “1. Delayed Site Access”; “3. Untimely changed
decisions and late delivery of some information during the design phases”;
“4. Change Orders”; “5. Differing/Unforeseen Site conditions” involving elevators,
ductwork, and risers; “6. Stoppage of the work due to potential terrorist actions,
hindered site accesses and similar incidents”; and “7. Changes to the Phasing Plan
& Delays due to late delivery of the buildings.” (R4, tab 323) Appellant requested a
time extension of 172 calendar days and an equitable adjustment of $1,542,002.48 (id. at
6). Appellant’s REA did not include the certification required by 10 U.S.C. § 2410(a).

       67. Paragraph 2 of the 11 April 2006 REA, which is relevant to the parties’
dispute before us, stated the following:

                2. Differing site conditions

                   Immediately after the first inspection of the compound,
                   ZAFER determined that some of the buildings were
                   significantly different than defined in the bid documents.

                   There was a difference between the area calculated
                   according to the bid drawings and the actual area. There
                   is approximately 13,000 sqm more area, which
                   corresponds to a 41% increase above the calculated area.
                   This issue was brought to COE’s attention via ZAFER
                   serial letter No:1 dated 21.Oct.2004.

12
     The facts in this section (findings 66-68) regarding Zafer’s 11 April 2006 request for
         equitable adjustment and the subsequent bilateral contract Modification
         No. P00010, relate to the government’s affirmative defense of accord and
         satisfaction.
                                               36
                 ZAFER is in the process of preparing a REA for the
                 additional work performed due to area increase and will
                 be submitted to COE as soon as possible. This increase in
                 renovation area has had an impact on the overall project
                 resource planning and the related performance period.

(R4, tab 323 at 2) (Italics added) Zafer thus removed from the scope of its 11 April
2006 REA a request for compensation for “work performed due to area increase,”
amounting to “a 41% increase above the calculated area” in its proposal (id.). Zafer
identified this issue as having been the subject of its 21 October 2004 correspondence
(id.; see also finding 62). Zafer’s assertions regarding “additional work performed”
were later made part of its claim of 13 June 2008 (R4, tab 3 at 51 of 51).

       68. In response to appellant’s 11 April 2006 REA, the parties executed contract
Modification No. P00010 with an effective date of 25 July 2006 (R4, tab 15 at 1). The
bilateral modification is described as being “necessary to provide for an Equitable
Adjustment to the contract[] for Time Delays during the period of October 12, 2004 to
July 22, 2006, inclusive” (id. at 1-2). By this modification, the parties agreed to increase
the contract value by $1,023,000 and extend the period of performance by 160 calendar
days (id. at 3). Modification No. P00010 included waiver language which stated in
pertinent part:

              In consideration of the modification agreed to herein as
              complete equitable adjustment for the Contractor’s
              “Proposal for Adjustment”, submitted by letter dated
              April 11, 2006 for all changes as described in this
              modification, the Contractor hereby releases the Government
              from any and all liability under this contract for further
              equitable adjustments attributable to such facts or
              circumstances giving rise to the “proposals for adjustment”.

(Id. at 3) (Emphasis added)

J. Claim, Final Decision, and Appeal

       69. By letter dated 13 June 2008, appellant submitted a certified claim for
$4,104,891 for renovation work done in basements and rooftop mechanical rooms,
alleging that “the extent of the works carried out on site was far in excess of [that]
described in the Solicitation documentation” (R4, tab 3 at 1 of 2, 3 of 51).

       70. For example, claiming that there were floors “additional” to the eight stories
specified in the solicitation, Zafer sought $269,795 for renovations to the basement and
$155,652 for the rooftop “Winter Garden” of the Hospital Patient Care Building
(Building No. 1) (R4, tab 3 at 16-18, 20, 34 of 51). In calculating the increased cost of

                                            37
renovation work to these “additional” floors, appellant “recogni[z]ed that all of [the]
floors are not necessarily the same” and grouped them into the following categories: “i.
Work in the standard ‘typical’ floors; ii. Work in the basements; [and] iii. Work in the
technical floors at the attic; (the scope of work carried out was different in each
category)” (id. at 32 of 51). “Typical” floors were defined as being “more or less
identical to the ones allowed for in the original contract. As a consequence[,] the value
per m[2] is the same as that included in the original tender[,] thus removing any
possibility of ambiguity.” Regarding the second category of floors, “basements,” Zafer
alleged that the “intensity of the civil, mechanical, and electrical works performed was
less than that carried out in the [typical] floor of the same building.” Thus, the
additional scope of work for basements was determined to be 35% of that of a typical
floor for “civil”; the “electrical” was determined to be 30%; and “mechanical” was 20%.
The rooftop mechanical rooms, or “attics,” were also of lesser “intensity” than typical
floors. For these, the additional scope of work was given as follows: civil was 40% of
the value for a typical floor; electrical was 30%; and mechanical was 25%. (Id. at 32-33
of 51) Although the contractor characterized the “Winter Garden” on the top floor of
Building No. 1 as being a “special area for the ANA Generals,” for “reasons of
simplicity, the scope of work [for the Winter Garden was] assumed to be equal to that of
a typical floor” (id. at 33 of 51).

      71. Zafer’s claim breakdown for Building No. 1, below, is illustrative of the
manner in which Zafer proposed its claim for each building in which it allegedly
performed additional work:

 Contract Allowance
 Total Value included in Contract Sum                                       $8,095,237
 Value of Civils element                                                    $3,940,078
 Value of Electrical element                                                $2,384,254
 Value of Mechanical element                                                $1,770,905
 Number of Stor[ies] included in the Bid Proposal                                     8
 Total area included in Bid Proposal[13]                                     18,560 m2
 Area per floor                                                               2,320 m2

13
     We note that the “Total area included in Bid Proposal” of 18,560 square meters, as
        cited in the claim, corresponds to certain Building No. 1 unit quantities in the
        undated document Zafer alleges to be its proposal background calculations (R4,
        tab 302 at 5, 18). However, the latter document is silent as to the underlying
        assumptions and rationale of the proposal preparers, upon which the area
        estimations are based (see finding 45).
                                             38
 Value per m2                                                                   $436 / m2
 Actual
 Actual number of Stor[ies]                                                               10
                                                                        1) Basement,
 Additional stor[ies]                                                   2) Ninth Floor
                                                                           Winter Garden
 Value of additional Basement.
 (2,047 m2 @ $131.80 / m2)
                                                                                 $269,795
                      2
 Rate of $131.80/m adjusted to reflect change in work
 element.[14]
 Value of additional Ninth Floor Winter Garden.
 (357 m2 @ $436 / m2)
                                                                                 $155,652
 Rate of $436.00/m2 adjusted to reflect change in work element.[15]

(R4, tab 3 at 34 of 51; see also id. at 35-48 of 51 for similar calculations for other
buildings)

    72. Zafer summarized its entire claim in the following “EVALUATION
SUMMARY”:

           Building                 Second    Third      Fourth     Ninth
     Ref              Basement                                                  Total
           Number                    Floor    Floor       Floor     Floor
     1     [No. 1]    $269,795                                     $155,652    $425,447

     2     [No. 5A]       $50,917   $0.00                                       $50,917

     3     [No. 5B]       $16,889   $0.00                                       $16,889
     4     [No. 7]        $22,651                                               $22,651

     5     [No. 9]                                                                  n/a

     6     [No. 13]                                                                 n/a

     7     [No. 2]    $109,075                          $167,001               $276,076

14
   The adjusted rate for basements was calculated as follows:
       Civils: ($3,940,078 / 2,320 m2 = $212.29 / m2) * 0.35 = $74.3 / m2;
       Electrical: ($2,384,245 / 2,320 m2 = $128.46 / m2) * 0.3 = $38.5 / m2; and
       Mechanical: ($1,770,905 / 2,320 m2 = $95.42 / m2) * 0.2 = $19 / m2.
       Total adjusted rate: $74.3 / m2 + $38.5 / m2 + $19 / m2 = $131.80 / m2
       (see finding 70).
15
   The rate for the “Winter Garden” was not actually adjusted (finding 70).
                                             39
   8     [No. 3]     $66,218                           $77,007                $143,225

   9     [No. 4]     $118,042    $376,068                                     $494,110

  10     [No. 8]     $61,862     $100,270   $14,019                           $176,151

  11     [No. 10]    $262,851    $836,290   $839,020   $309,624             $2,247,785

  12     [No. 6]     $60,846     $68,661                                      $129,507

  13     [No. 11]                                                                  n/a
  14     [No. 5C]    $79,433      $0.00                                        $79,433

  15     [No. 14]                                                                  n/a

                                                                  Sub-Total $4,062,191

  16    EC Harris Claim preparation costs                                      $42,700
                                                  TOTAL CLAIM VALUE $4,104,891

(R4, tab 3 at 50 of 51)

       73. In particular, Zafer claimed $109,075 for renovation work in the basement of
the Hospital Operations Building (Building No. 2) (R4, tab 3 at 40 of 51), which it
alleged was an “additional” story beyond the three specified in the solicitation (id. at 21
of 51). Of the total amount claimed for alleged additional work on the ANA hospital
campus buildings, over half – $2,247,785 – related specifically to the multi-floor
Polytechnic Clinic (Building No. 10), which Zafer allegedly assumed was a single-story
building (id. at 19, 21, 50 of 51; tr. 2/232). Additionally, Zafer claimed $42,700 for
claim preparation costs (R4, tab 3 at 49-50 of 51).

        74. Zafer’s claim alleged several bases of entitlement: first, that while “there are
no ambiguities” in the solicitation, there was an “inconsistency between the RFP
documents and [the] intended scope of work which was reali[z]ed after the site
handover” (R4, tab 3 at 23 of 51). Zafer alleged that in preparing its proposal it had
relied upon the Baker sketches that the government provided as part of the solicitation
(id. at 22, 23 of 51). According to appellant, “[t]he additional work carried out by Zafer
was “a direct result of the Contract documentation not being representative of the actual
extent of the works that the CoE required to be carried out” (id. at 28 of 51). Zafer
further asserted that “the Solicitation information was prepared by the [government] and
accordingly any ambiguities contained therein will be governed by the legal doctrine of
contra proferentum” (sic) (id. at 23 of 51). Finally, appellant alleged that its
miscalculation of the area of work to be performed on the buildings on the ANA
hospital campus constituted a “mistake in bid” which the government had a duty to
meaningfully verify prior to awarding the contract. Citing the “significant disparity”
between Zafer’s proposed price and the government’s independent estimate, appellant
argued that this should have raised a presumption of error in the mind of the CO. (Id. at
                                            40
23-27 of 51) Included in Zafer’s claim were documents intended to support its reading
of the solicitation and its pricing methodology. However, Zafer failed to include any
supporting testimony or documentation to explain its original price proposal (e.g.,
proposal takeoff sheets, WBS documentation of parameters considered, cost indices,
historical pricing data, risk analysis, etc.) (see findings 44-46). (R4, tab 345)

      75. On 14 March 2009, the government denied the 13 June 2008 claim. The
14 March 2009 CO’s final decision made no mention of either Zafer’s 11 April 2006
REA (see findings 65, 67) or Modification No. P00010 (see finding 68). (R4, tab 2)

       76. Appellant timely appealed on 17 March 2009.

                                         DECISION

        Appellant has presented the Board with allegations of a CO overreaching by
accepting a proposal that the government knew or should have known was erroneous.
The solicitation and contract imposed an affirmative duty upon the contractor to inspect
the site before submitting its proposal, and employees of the contractor were already
positioned relatively near to the site and could have performed such an inspection, yet
the contractor made no effort to inspect the site until after contract award. The
solicitation, which was accompanied by sketches but not technical drawings, informed
potential offerors that original, as-built technical drawings were available, but the
contractor did not seek to obtain them until after contract award. The contractor asked
no questions until after contract award. Without having inspected the site, reviewed the
technical drawings, or asked anything during the proposal stages, the contractor
submitted a multimillion dollar proposal for a complex project to rebuild and renovate a
30-year-old hospital campus consisting of 16 separate buildings, including a 400-bed
patient-care facility. When the government asked the contractor to verify its proposal
price prior to award, the contractor promptly confirmed it. Only after the contract was
awarded and the contractor finally inspected the site and reviewed the technical
drawings did Zafer realize that its proposal was in error.

        Now, the contractor seeks to shift onto the government the responsibility for its
failures to inspect and inquire prior to making its proposal. Zafer contends that: it is
entitled to contract reformation because it made a mistake in preparing its proposal
based on a misreading of the specifications; the government should have known about
the mistake based on a comparison of Zafer’s proposal price to the IGE, and therefore
the government should have asked Zafer to verify its proposal price; the government’s
request for verification was insufficiently definite; and Zafer can show what its proposal
would have been but for the error (app. br. at 77-103). Zafer also contends, in various
places throughout its mistake argument, that the government’s acceptance of the
allegedly-mistaken proposal price was unconscionable (app. br. at 3, 80, 90, 103).
Finally, Zafer asserts that “[i]f the Board determines in this case that this a differing site

                                             41
condition,” then Zafer is entitled to relief due to the existence of differing site 16
conditions, as well (app. br. at 103-07).

       We will consider appellant’s arguments in turn. We have jurisdiction to
adjudicate this dispute pursuant to the Contract Disputes Act, 41 U.S.C. §§ 7101-7109.

A. Unilateral Mistake 17

       The parties have devoted considerable attention to whether the unilateral mistake
doctrine applies equally to negotiated procurements such as the one here, which was
procured under the procedures in FAR part 15, as it does to sealed-bid procurements
(app. br. at 93; gov’t br. at 29, 33-34; app. reply br. at 7-9; gov’t reply br. at 1-2). Even
assuming, arguendo, that the unilateral mistake doctrine applies with equal vigor to
FAR Part 15 procurements, appellant has failed to show by clear and convincing
evidence that it met the requirements of the doctrine.

       As we understand appellant’s briefs, Zafer attempts to support its claim with the
legal argument that it is entitled to recover because it made a unilateral mistake in its
proposal (app. br. at 77-91). However, Zafer does not articulate facts to support such a
holding.

      In order to recover under the doctrine of unilateral mistake, Zafer bears the
burden of proving, by clear and convincing evidence, the following elements:

              (1) [A] mistake in fact occurred prior to contract award;
              (2) the mistake was a clear-cut, clerical or mathematical
              error or a misreading of the specifications and not a
              judgmental error; (3) prior to award, the Government knew,
              or should have known, that a mistake had been made and,
              therefore, should have requested bid verification; (4) the
              Government did not request bid verification or its request for

16
   Zafer uses the terms “differing site condition” and “change condition”
       interchangeably, although it seems to prefer the latter (app. br. at 103-07). In our
       discussion, we will use the term “differing site condition.”
17
   Throughout its briefs, Zafer refers to its mistake argument as “mistake in bid” (app.
       br. at 3, 77-103), but also “mistaken bid” (id. at 2, 3, 6, 19) and “unilateral
       mistake” (id. at 90, 91, 93), and once even mentions in passing “mutual mistake”
       (id. at 90). Because the contours of appellant’s mistake argument (id. at 77-91),
       and the underlying claim (see finding 74), conform to the elements of unilateral
       mistake, specifically, we consider them according to that doctrine. Cf. River
       Ridge Dev. Auth., ASBCA No. 58981, 16-1 BCA ¶ 36,314 at 177,057
       (discussing the doctrine of mutual mistake).
                                              42
              bid verification was inadequate; and (5) proof of the
              intended bid is established.

McClure Elec. Constructors, Inc. v. Dalton, 132 F.3d 709, 711 (Fed. Cir. 1997). “Clear
and convincing evidence” is “evidence which produces in the mind of the trier of fact an
abiding conviction that the truth of a factual contention is ‘highly probable.’” Am-Pro
Protective Agency, Inc. v. United States, 281 F.3d 1234, 1239-40 (Fed. Cir. 2002).
Rather than meet this high burden, Zafer seeks to shift the burden of responsibility for
having underpriced its proposal by asserting that the government acted unconscionably
by accepting its late-submitted proposal without a meaningful request for verification
(app. br. at 80-103).

       We note that elements 3 and 4 of the criteria set forth in McClure pertain to
government knowledge or action; they do not focus on what Zafer must prove about its
own actions as a contractor. Assuming solely for the purposes of argument (and we do
not so find) that the government knew or should have known that a mistake had been
made and that its request for proposal verification was inadequate (see elements 3 and 4),
Zafer has not demonstrated entitlement to contract reformation using the appropriate
yardstick and, accordingly, its arguments come up short. The five elements of unilateral
mistake which the contractor must show by “clear and convincing evidence” are
normally conjunctive, not disjunctive 18: to prevail, appellant must demonstrate that each
and every element is satisfied. E.g., McClure, 132 F.3d at 711-12 (contractor’s unilateral
mistake claim failed where contractor was unable to show by clear and convincing one of
the five enumerated elements). 19 In particular, Zafer has not proven elements 1, 2, or 5 as
a threshold matter, which require production of evidence within appellant’s purview.

18
   In extreme cases that may be factually distinguished from the instant appeal, the
        government’s pre-award inquiry has been found so deficient that it failed in its
        duty to inform the prospective bidder of an error. See, e.g., United States v.
        Hamilton Enters., Inc., 711 F.2d 1038, 1046 (Fed. Cir. 2000). However, for a
        contractor to recover under even those circumstances, it must also prove the
        proper elements for reformation. These are “that the error resulted from a ‘clear
        cut clerical or arithmetical effort, or a misreading of the specifications.’” Id.,
        (citations omitted). Where the contractor fails to meet this burden, “it is well
        established that an erroneous bid based upon a mistake in judgment does not
        entitle the contractor to reformation of its contract.” Id. at 1048 (citations
        omitted).
19
   A contractor must prove all of the elements articulated in McClure. Where a
        contractor fails to establish any of these, our decisions typically treat an
        examination of remaining elements as unnecessary. See, e.g., PGDC/TENG Joint
        Venture, ASBCA No. 56573, 10-1 BCA ¶ 34,423 at 169,926; Altos Federal
        Group, ASBCA No. 53523, 07-2 BCA ¶ 33,657 at 166,676; and Ellis
        Environmental Group, LC, ASBCA No. 54066, 07-1 BCA ¶ 33,551 at 166,163.

                                            43
       1. The first element: A mistake in fact occurred prior to contract award

        Appellant has not shown by clear and convincing evidence that its proposal was
based on or embodies a mistake. We have found a lack of credibility in the testimony of
Messrs. Tumer and Yagci, which said that appellant’s proposal was based on the Baker
sketches and the SOW and did not account for multiple above-grade areas in some ANA
hospital campus buildings or basements in most of the buildings (see findings 46, 48).
Their testimony does not substantiate how appellant priced its bids. Zafer has failed to
show us any credible evidence of the constitution of its price proposal other than a
listing of the lump-sum prices proposed for each building (findings 44-45). In
particular, Zafer has pointed us to nothing that would demonstrate that the assumptions
and calculations underlying its proposal were, in fact, mistaken. See Hamilton, 711 F.2d
at 1047 (appellant provided no evidence or testimony that a mistake was made in the
preparation of the proposal). Counsel’s unsupported argument is not proof. Highland
Al Hujaz Co., ASBCA No. 58243, 16-1 BCA ¶ 36,336 at 177,169. We therefore cannot
say that appellant’s proposal was based on or embodied a mistake rather than appellant’s
business decision to assume the risks of a lower-priced proposal. See Atlantic Dry Dock
Corp., ASBCA No. 54936, 13 BCA ¶ 35,344 at 173,472 (citing Macro-Z Technology,
ASBCA No. 56711, 12-1 BCA ¶ 35,000 at 172,005-06) (“It is the nature of a fixed-price
contract to place the risk on a bidder that exercises its business judgment to establish its
price and during performance finds its price to be low.”) By failing to provide either
documentary evidence or credible testimony by someone knowledgeable of the
assumptions made in preparing the proposal, appellant has failed to meet its burden of
proving by clear and convincing evidence that its proposal was based on or embodies a
mistake.

       2. The second element: The mistake was a clear-cut, clerical or mathematical
error or a misreading of the specifications and not a judgmental error

        Even if we had found that appellant’s proposal was based on or embodied a
mistake, appellant has not shown by clear and convincing evidence that such a mistake
was not a mistake in business judgment. A contract will not be reformed because of a
unilateral mistake unless the contractor establishes that the error resulted from a “clear
cut clerical or arithmetical error, or a misreading of the specifications.” Hamilton, 711
F.2d at 1046) (quoting Ruggiero v. United States, 420 F.2d 709, 713 (Ct. Cl. 1970)). A
“contractor need not be free from blame” to recover. However, a contractor is not
entitled to reformation of its contract for a mistake in business judgment. Ruggiero,
420 F.2d at 713-14; Liebherr Crane Corp. v. United States, 810 F.2d 1153, 1158 (Fed.
Cir. 1987) (mistake of business judgment where errant proposal resulted from “gross
neglect and choice in failing properly to examine and follow the specification”); see also
Hamilton, 711 F.2d at 1048.

                                            44
       Here, appellant does not allege that it committed a mathematical or clerical
mistake, but rather that there was a “misreading of the specifications, whether by the
government or Zafer, differently from each other” (app. br. at 83). A misreading of the
specifications occurs when a contractor fails to correctly interpret various elements of
the specifications. Liebherr Crane, 810 F.2d at 1157. However, Zafer fails to specify
which (if any) of the specifications it allegedly misread. Zafer contends that
“[s]omewhere there was a misreading of the specifications, or a mutual mistake on the
specification, or a unilateral mistake or noncompatible [sic] interpretation between the
parties” (app. br. at 90) (emphasis added). To the extent that it can be discerned from its
unilateral mistake argument (id. at 77-103), appellant apparently contends that its
misreading of the specifications resulted from: the government’s failure to include
photographs of the ANA hospital campus and to specify in the solicitation SOW which
buildings had basements; appellant’s assumptions based on another contract it was
performing at the time 20 (id. at 78); and appellant’s use of the site and floor plan
sketches for its takeoffs (id. at 82). Mistakes stemming from such bases do not find a
remedy in the law.

        Where there are gaps, inconsistencies, or insufficient information in the
solicitation documents, and the contractor’s failure to inquire with the government
results in an erroneous proposal, the contractor assumes the risk of its failure to inquire.
See, e.g., Giesler v. United States, 232 F.3d 864, 870-71 (Fed. Cir. 2000) (appellant’s
bid without having verified the specifications cannot be construed as a “misreading”);
DynCorp, 17-1 BCA ¶ 36,653 (appellant’s decision to submit a proposal without having
first inquired into “gaps” in the solicitation data was a business judgment). The Baker
sketches and the solicitation SOW raise several questions that should have spurred
appellant’s duty to inquire (see, e.g., findings 8, 21-26). For example, the Baker sketch
of Building Nos. 5A and 5B depicts stairwells for each of these buildings that indicate
additional floors (finding 8). Each of these buildings is included in Zafer’s claim
(finding 72).

        However, appellant did not ask the government any questions prior to submitting
its proposal (finding 49). Nor does the record reflect that Zafer made any effort to
obtain the Russian drawings or inspect the site until after contract award (findings 41,
32). Where, as here, the contractor’s mistake resulted from “gross negligence in failing
to read and consider the specifications thoroughly,” and the contractor made
assumptions without any attempt of verification with the government, such a mistake
has been held to have been one of business judgment, not a misreading of the
specifications. See, e.g., Giesler, 232 F.3d at 870-71; Liebherr Crane, 810 F.2d at 1157.

        Furthermore, “[w]here a contractor’s failure to inspect the site gives rise to later
fallacious estimate of the scope of work, it assumes the risk of its own omission.”

20
     The other contract dealt with the ANA military academy, which was not shown to be
         relevant to the work in this contract.
                                             45
Sealtite Corp., ASBCA No. 26209, 83-2 BCA ¶ 16,792 at 83,479. The government
conducted at least one site visit (findings 28-30), which Zafer did not attend (finding 31)
and expressed no interest in attending (finding 32). Even if the government failed to
provide Zafer with notice of the site visit, the Site Investigations clause placed on Zafer
an affirmative obligation to inspect the site (finding 20). See, e.g., Oman-Fischbach
Int’l (JV) v. Pirie, 276 F.3d 1380, 1384-85 (Fed. Cir. 2002) (“Paragraph (a) [of
FAR 52.236-3, SITE INVESTIGATION AND CONDITIONS AFFECTING THE WORK
(APR 1984)] makes clear that the burden of [inspecting the site] is the responsibility of
the contractor”); Randa/Madison Joint Venture III v. Dahlberg, 239 F.3d 1264, 1267-68
(Fed. Cir. 2001) (The Site Investigations clause “at least facially, place[s] on [the
contractor] any risk associated with not inspecting the [work]”); Luhr Bros., Inc.,
ASBCA No. 52887, 01-2 BCA ¶ 31,443 at 155,292. Absent notice by the government
of a scheduled site visit, Zafer had a duty to inquire as to when a site visit was scheduled
or make its own alternate arrangements to inspect the site. Zafer did not do so. (Finding
32) Had appellant inspected the site, it would have seen the ANA hospital campus
buildings, including several basements, and would have been able either to see the
buildings with multiple above-grade floors or to ask the CO about them (finding 30).
Assuming, arguendo, that appellant’s proposal was based on or embodied a mistake,
that error resulted from Zafer’s failure to inspect the site or review all available
information rather than a misreading of the specifications.

        Zafer has failed to show by clear and convincing that it actually misread any of
the specifications. Zafer’s decision not to request a site visit, much less participate in
one, was a business judgement. Zafer’s decisions not to obtain the Russian drawings or
ask any questions about the Baker sketches or the solicitation prior to submitting its
proposal were also business judgments. We conclude that it was these mistakes in
business judgment, rather than a demonstrated misreading of the specifications, to which
the alleged error in Zafer’s price proposal must be attributed. Zafer is not entitled to
contract reformation for such mistakes.

       3. The fifth element: Proof of the intended bid is established

        Relating to the government’s response to the bid, and as we have determined that
it is unnecessary that we discuss elements of proof 3 or 4, we turn to the fifth element
which a contractor must prove to obtain relief for unilateral mistake. To satisfy element
5, “[t]he contractor must establish by clear and convincing evidence what [its proposal
price] would have been but for the error.” Hamilton, 711 F.2d at 1046 (citing Bromley
Contracting Co. v. United States, 596 F.2d 448 (Ct. Cl. 1979)). As we discussed under
the first element, Zafer has failed to show us any evidence of the basis of its price
proposal other than a listing of the lump-sum prices proposed for each building
(findings 44-45). Zafer’s proposal did not provide any proposal takeoff sheets, showing
parameters considered, cost indices, historical pricing data, risk analyses, or other
materials which might demonstrate how it determined the unit rates and area estimations
that were used for its calculations concerning its anticipated costs to perform the project

                                            46
(finding 44). The retrospective testimony of Mr. Tumer and the routine-proposal-review
testimony of Mr. Yagci, neither of whom actually prepared Zafer’s proposal (findings
46-48), are insufficient to establish by clear and convincing evidence what the proposal
price would have been but for the alleged mistake. Zafer, by failing to provide either
documentary evidence of the composition of its proposal or testimony by someone
involved in preparing the proposal, failed to prove by clear and convincing evidence
what its proposal price would have been but for the alleged mistake.

        Because appellant has failed to show by clear and convincing evidence that: a
mistake in fact occurred prior to contract award (element 1); the mistake was a clear-cut,
clerical or mathematical error or a misreading of the specifications and not a judgmental
error (element 2); and proof of the intended bid is established (element 5), appellant’s
unilateral mistake arguments fail. As Zafer has failed to prove these three threshold
elements, and it is unnecessary that we examine either elements 3 or 4, we conclude that
Zafer cannot recover on the basis of an alleged unilateral mistake.

B. Unconscionability

        Zafer repeatedly asserts that it is “unconscionable” to allow the government to
overreach, and take advantage of a contractor making a unilateral mistake in its proposal
that the government knew or should have known was erroneous. It contends that this
appeal is “a mistake in bid / unconscionability case” (app. br. at 103). Although we
agree that it is unacceptable for the government to act unconscionably, Zafer once more
did not furnish evidence to support its assertion that the government acted
unconscionably here. As we understand its briefs, appellant ties this argument to its
assertion of a mistaken proposal in an attempt to shift the burden of proof to the
government for Zafer’s own failures of business judgment. But it is Zafer, not the
government, that bears the burden of proving that the government acted unconscionably.
As we have stated:

              We have described “‘[u]nconscionability’ [as] that which
              ‘shocks the conscience’ and [which] is associated with such
              concepts as ‘overreaching,’ ‘taking undue advantage,’ ‘bad
              faith,’ ‘unfairness,’ and ‘unjust enrichment’” and have stated
              that it is “indistinguishable from the other party’s knowledge
              or reason to know of a mistake.” Uniflite, Inc., ASBCA
              No. 27818, 85-1 BCA ¶ 17,813 at 89,036. An
              unconscionable contract is “one which no man in his senses,
              not under a delusion, would make, on the one hand, and
              which no fair and honest man would accept on the other.”
              Glopak Corp. v. United States, 851 F.2d 334, 337 (Fed. Cir.
              1988), quoting Hume v. United States, 21 Ct. Cl. 328, 330
              (1886), aff’d, 132 U.S. 406 (1889); Rockwell International
              Corp., ASBCA No. 41095, 97-1 BCA ¶ 28,726 at 143,388.

                                           47
              A determination of unconscionability depends on the facts of
              each case at the time of contract award and is found “only in
              exceptional circumstances.” Turner-MAK (JV), ASBCA
              No. 37711, 96-1 BCA ¶ 28,208 at 140,793.

Macro-Z Tech., 12-1 BCA ¶ 35,000 at 172,006.

       Appellant’s argument for overreaching appears to be based upon the disparity
between Zafer’s proposal and both the next-lowest submission and the IGE (app. br. at
80, 90). Disparity in proposal prices alone, even in connection with an IGE, is
insufficient to establish a cognizable claim of unconscionability. See, e.g.,
Turner-MAK, 96-1 BCA ¶ 28,208 at 140,793; W.B.&A., Inc., ASBCA No. 32524,
89-2 BCA ¶ 21,736. Two circumstances, neither of which is sufficiently rebutted by
appellant, militate against a finding that the government acted unconscionably. First,
the government did request that Zafer confirm its proposal price (finding 53). Second,
CO Gaylor gave a credible explanation for her belief that the price disparity was
accounted for by the next lowest offeror’s higher overhead, which was attributed to its
use of a subcontractor based in the United States (see findings 52, 55).

       As we noted in DynCorp International LLC, ASBCA No. 56078, “[t]he doctrine
of unconscionability requires no separate analysis [from that of unilateral mistake]
because unilateral mistake is a descend[a]nt from the doctrine of unconscionability.”
DynCorp, 09-2 BCA ¶ 34,290 at 169,407 n.3 (citing 7 JOSEPH M. PERILLO, CORBIN ON
CONTRACTS § 28.41 at 258 (rev. ed. 2002)). The common concern at the heart of both
doctrines is “the overreaching of a contractor by a contracting officer when the latter has
the knowledge, actual or imputed as something [they] ought to know, that the bid is
based on or embodies a disastrous mistake and accepts the bid in face of that
knowledge.” Ruggiero, 420 F.2d at 713-14 (emphasis added).

        Just as Zafer failed to satisfy its legal burden to establish a unilateral mistake in
its proposal, it has not established that the government overreached by accepting the
proposal. Again assuming, arguendo and without so deciding, that the government was
required to request Zafer to verify its proposal and the government’s request for
proposal verification was inadequate, appellant has still not established entitlement, as it
must, by satisfying the remaining elements of proof by clear and convincing evidence.
Among other things, appellant has not shown that the proposal was, in fact, based on or
embodies a mistake that occurred prior to contract award, and that such a mistake was a
clear-cut clerical or mathematical error or a misreading of the specifications, and not an
error in business judgment. See, e.g., Ellis Envtl. Grp., LC, ASBCA Nos. 54066, 54067,
07-1 BCA ¶ 33,551 at 166,162-63 (citing McClure, 132 F.3d at 711). Without such a
showing as to mistake, as low as appellant’s proposal price might be when compared to
the IGE or that of the next-lowest offer, the risk of it remains with appellant to bear.
E.g., Atlantic Dry Dock, 13 BCA ¶ 35,344.

                                             48
C. Differing site conditions

       It is not entirely clear whether Zafer intends to pursue relief under a differing site
conditions theory. In fact, Zafer twice disclaims this theory, while, nevertheless, inviting
us to make our own investigation in that regard: “Appellant does not believe this is a
Change Conditions Type I or Type II, rather it’s a mistake in bid/unconscionability case.
However, if the Board determines it is[,] appellant has met the requirements” (app. br. at
103); and, “Appellant does not believe this is a case of a differing site conditions situation
either Type 1 or Type 2.... However, if the Board views this as a differing site condition[,]
then appellant meets the requirements of entitlement under that clause.” (Id. at 105-06)

       The contract includes the standard Differing Site Conditions clause (see
findings 17, 19), “[t]he purpose of [which] is to allow contractors to submit more
accurate bids by eliminating the need for contractors to inflate their bids to account for
contingencies that may not occur.” H.B. Mac, Inc. v. United States, 153 F.3d 1338,
1343 (Fed. Cir. 1998) (citing Foster Constr. C.A. & Williams Bros. Co. v. United States,
435 F.2d 873, 887 (Ct. Cl. 1970)). “Differing site conditions can arise in two
circumstances: (1) the conditions encountered differ from those indicated in the contract
(Type I), or (2) the conditions encountered differ from those normally encountered
(Type II).” Id. at 1343.

       To the extent that Zafer’s cryptic remarks require that we consider whether there
were differing site conditions, we note that the elements of proof required to establish
entitlement under a “Type I” legal theory are as follows:

                      The elements of a Type I differing site condition,
              which FAR 52.236-2(a)(1) defines as “subsurface or latent
              physical conditions at the site which differ materially from
              those indicated in this contract,” are: (1) the condition
              indicated in the contract differs materially from those
              encountered during performance; (2) the conditions actually
              encountered were reasonably unforeseeable based on all
              information available to the contractor at the time of bidding;
              (3) the contractor reasonably relied upon its interpretation of
              the contract and contract-related documents; and (4) the
              contractor was damaged as a result of the material variation
              between expected and encountered conditions. Optimum
              Services, Inc., ASBCA No. 58755, 15-1 BCA ¶ 35,939 at
              175,653-54 (citing Stuyvesant Dredging Co. v. United States,
              834 F.2d 1576, 1581 (Fed. Cir. 1987); and Comtrol, Inc. v.
              United States, 294 F.3d 1357, 1362 (Fed. Cir. 2002)). A

                                            49
              contractor must prove these elements by a preponderance of
              the evidence. Id.

Tetra Tech Facilities Constr., LLC, ASBCA Nos. 58568, 58845, 16-1 BCA ¶ 36,562 at
178,085.

        Once more, even assuming arguendo that Zafer had met elements 1 and 2 of a
“Type I” legal theory, the contractor faces the same impediment in satisfying elements 3
and 4 as in its assertion of a unilateral mistake. The common factor for each of these is
that appellant must furnish evidence of the contract-related information relied upon at the
time it prepared and submitted its proposal and how its demonstrable proposal price for
each item of recovery was exceeded by increased costs of performance. Other than
Mr. Yagci’s broad statement, without further explanation, that he was aware of the
proposal preparers’ rationale, Zafer failed to furnish any substantive information regarding
reasonable assumptions it made that are tied to the information made available by the
government to prospective offerors (findings 44-48). As appellant failed to meet its
burden of proof that it relied upon allegedly erroneous or deficient government-furnished
information in making its proposal, it is unnecessary that we make a detailed comparison
of the solicitation and conditions actually encountered on the ground.

        Having said that, however, we note that the Baker sketches clearly indicated the
existence of stairwells in Building Nos. 5A and 5B (finding 8). We have also found that
Zafer could have learned from the Russian drawings about the existence of basements
and above-grade areas that might not otherwise be identified in the solicitation (findings
37-40), and that Zafer furnished no evidence that it even attempted to obtain them until
after contract award (findings 41, 60). “[W]here a claim is made for differing site
conditions, the contractor will be charged with knowledge that it could have obtained by
reviewing available bid documents.” Comtrol, 294 F.3d at 1364 (citing Randa/Madison,
239 F.3d at 1270-71). “[The contractor] cannot bid in ignorance and then base a claim
for equitable adjustment on a document that it did not review.” Id. at 1364. In any
event, the government sufficiently demonstrated that work on particular subgrade and
above-grade areas, for which Zafer seeks additional compensation because it allegedly
left these out of its proposal, could readily have been determined from a site
investigation and information contained on the Russian drawings (findings 30, 37-41).
The Site Investigation clause places the burden on the contractor (finding 20). See Luhr
Bros., 01-2 BCA ¶ 31,443 at 155,292 (“[The contractor] must show that prior
knowledge of the alleged [differing site condition] could not reasonably have been
anticipated by its study of the contract documents [and] its inspection of the site.”).
Zafer admits that it did not investigate the site prior to submitting its proposal, offered
no proof that it inquired of its own initiative regarding a site visit, and in fact dismissed
the need for a site visit as unnecessary (finding 32). Nor did appellant analyze all
information made available by the government.

                                             50
        The elements required to establish entitlement under a “Type II” legal theory are
as follows:

              A Type II differing site condition requires the contractor to
              prove the recognized and usual conditions at the site, the
              actual physical conditions encountered and that they differed
              from the known and usual, and that the different conditions
              caused an increase in the cost of contract performance.
              Charles T. Parker Constr. Co. v. United States, 433 F.2d
              771, 778 (Ct. Cl. 1970); Costello Industries, Inc., ASBCA
              No. 49125, 00-2 BCA ¶ 31,098 at 153,585. It is a “relatively
              heavy burden of proof.” Parker Constr., 433 F.2d at 778.

Nova Group, Inc., ASBCA No. 55408, 10-2 BCA ¶ 34,533 at 170,329. “Most
fundamentally, establishing entitlement to recovery for a Type II differing site condition
require[s] that the contractor prove, inter alia, that the conditions encountered were of
an ‘unusual’ nature.” MARCON Eng’g, Inc., ASBCA No. 57471, 15-1 BCA ¶ 35,974 at
175,773-74 (citing Kos Kam Inc., ASBCA No. 34037, 88-3 BCA ¶ 21,100 at 106,524).
“An ‘unusual’ condition is one that might not reasonably be anticipated given the nature
and location of the work.” Kilgallon Constr. Co., ASBCA No. 51601, 01-2 BCA
¶ 31,621 at 156,224 (citing Kinetic Builders, Inc., ASBCA No. 32627, 88-2 BCA
¶ 20,657 at 104,400).

       Appellant has offered no argument, much less any evidence, that subgrade and
above-grade areas of buildings on the ANA hospital campus constitute “unknown
conditions” of an “unusual nature” given the work required by the contract and Zafer’s
experience. We do not see how such an argument could feasibly be made considering
the facts of this case. The Baker sketches showed only some of the above-grade floors
(see Fig. 2 for Building Nos. 1, 2, and 3) and clearly indicated the existence of stairwells
in Building Nos. 5A and 5B (see Fig. 3). The solicitation contained numerous, varying
references to basements and above-grade areas; a site inspection would have revealed
that many, if not most, of the buildings included subgrade and above-grade areas; and
the Russian drawings indicated subgrade and above-grade areas in many of the
buildings. (See findings 7-8, 21-26, 30, 37-40)

        We conclude that appellant has not shown that any of the subgrade and
above-grade areas of the ANA hospital campus constitute either “Type I” or “Type II”
differing site conditions.

D. Appellant’s other arguments; the government’s affirmative defense

       We have considered the other arguments advanced by appellant (e.g., defective
specifications and “contra proferentem”) and find them to be without merit. Given
appellant’s failure to argue its alternative theories in its post-hearing briefs, it is

                                            51
unnecessary for us to discuss our rejection of them in detail. See States Roofing Corp.,
ASBCA No. 54860 et al., 10-1 BCA ¶ 34,356 at 169,664 (failure to address pleading
contention in post-hearing briefs equated to abandonment of the issue).

        The government contends in its post-hearing briefs that the affirmative defense of
accord and satisfaction applies in this case, and therefore appellant is not entitled to
further reformation of the contract (gov’t br. at 36-37). The government argues that
bilateral Modification No. P00010 (see findings 66-68) addressed the instant dispute,
and that the government has performed its responsibilities under the modification and
the defense of accord and satisfaction therefore applies (gov’t br. at 36-37). Inasmuch
as we have held that appellant has failed to satisfy its burden of proving entitlement
under any of the theories advanced, it is unnecessary for us to address the government’s
accord and satisfaction affirmative defense. E.g., Rainbow Elec. Co., ASBCA
No. 9212, 65-2 BCA ¶ 5119 at 24,103.

                                    CONCLUSION

       For the foregoing reasons, the appeal is denied.

       Dated: 2 June 2017

                                                  REBA PAGE
                                                  Administrative Judge
                                                  Armed Services Board
                                                  of Contract Appeals

 I concur                                         I concur

 J. REID PROUTY                                   RICHARD SHACKLEFORD
 Administrative Judge                             Administrative Judge
 Acting Vice Chairman                             Acting Chairman
 Armed Services Board                             Armed Services Board
 of Contract Appeals                              of Contract Appeals

                                           52
      I certify that the foregoing is a true copy of the Opinion and Decision of the
Armed Services Board of Contract Appeals in ASBCA No. 56769, Appeal of Zafer
Construction Company, rendered in conformance with the Board’s Charter.

      Dated:

                                                 JEFFREY D. GARDIN
                                                 Recorder, Armed Services
                                                 Board of Contract Appeals

                                           53