Court Opinion

ID: 9403224
Source: CourtListenerOpinion
Date Created: 2023-06-20 18:09:09.001013+00
Date Added: 2024-06-11T17:20:05.690568
License: Public Domain

J-A10039-23

NON-PRECEDENTIAL DECISION - SEE SUPERIOR COURT O.P. 65.37

 SDSP, LLC AND WPHS VENTURE             :   IN THE SUPERIOR COURT OF
 PARTNERS, LLC                          :        PENNSYLVANIA
                                        :
                    Appellants          :
                                        :
                                        :
              v.                        :
                                        :
                                        :   No. 1029 EDA 2022
 MOSHE ATTIAS, MOSES                    :
 CONSTRUCTION, INC., AAA                :
 DEMOLITION AND RECYCLING               :
 A/K/A HDS, INC., EDEN PLUMBING         :
 AND HVAC, INC., AND IAN MACLEAN        :
           v.                           :
                                        :
                                        :
 ALAIN KODSI, RACHEL FOSTER AND         :
 ANDREW BANK                            :

            Appeal from the Judgment Entered March 17, 2022
   In the Court of Common Pleas of Philadelphia County Civil Division at
                           No(s): 180402001

 MOSES CONSTRUCTION, INC., AAA :            IN THE SUPERIOR COURT OF
 DEMOLITION AND RECYCLING      :                 PENNSYLVANIA
 A/K/A HDS, INC., EDEN PLUMBING:
 AND HVAC, INC.                :
                               :
                               :
            v.                 :
                               :
                               :            No. 1030 EDA 2022
 SDSP, LLC, WPHS VENTURE       :
 PARTNERS, LLC, ALAIN KODSI    :
 RACHEL FOSTER AND ANDREW BANK :
                               :
                               :
 APPEAL OF: SDSP, LLC AND WPHS :
 VENTURE PARTNERS, LLC         :

              Appeal from the Judgment Entered March 14, 2022
J-A10039-23

   In the Court of Common Pleas of Philadelphia County Civil Division at
                          No(s): 181202056

 SDSP, LLC AND WPHS VENTURE              :   IN THE SUPERIOR COURT OF
 PARTNERS, LLC                           :        PENNSYLVANIA
                                         :
                                         :
              v.                         :
                                         :
                                         :
 MOSHE ATTIAS, MOSES                     :
 CONSTRUCTION, INC., AAA                 :   No. 1113 EDA 2022
 DEMOLITION AND RECYCLING                :
 A/K/A HDS, INC., EDEN PLUMBING          :
 AND HVAC, INC., AND IAN MACLEAN         :
                                         :
                                         :
              v.                         :
                                         :
                                         :
 ALAIN KODSI, RACHEL FOSTER AND          :
 ANDREW BANK                             :
                                         :
                                         :
 APPEAL OF: MOSHE ATTIAS, MOSES          :
 CONST., INC., AAA DEMO &                :
 RECYCLING A/K/A HDS, INC., EDEN         :
 PLUMB. AND HVAC, INC.                   :

            Appeal from the Judgment Entered March 17, 2022
   In the Court of Common Pleas of Philadelphia County Civil Division at
                           No(s): 180402001

 MOSES CONSTRUCTION, INC., AAA           :   IN THE SUPERIOR COURT OF
 DEMOLITION AND RECYCLING                :        PENNSYLVANIA
 A/K/A HDS, INC., EDEN PLUMBING          :
 AND HVAC, INC.                          :
                                         :
                                         :
              v.                         :
                                         :
                                         :   No. 1114 EDA 2022
                                         :
                                         :

                                   -2-
J-A10039-23

    SDSP, LLC, WPHS VENTURE         :
    PARTNERS, LLC, ALAIN KODSI      :
    RACHEL FOSTER AND ANDREW BANK :
                                    :
                                    :
    APPEAL OF: MOSHE ATTIAS, MOSES  :
    CONSTRUCTION, INC., AAA DEMO & :
    RECYCLING A/K/A HDS, INC., EDEN
    PLUMB. AND HVAC, INC.

               Appeal from the Judgment Entered March 14, 2022
      In the Court of Common Pleas of Philadelphia County Civil Division at
                              No(s): 181202056

BEFORE:      PANELLA, P.J., KING, J., and STEVENS, P.J.E.*

MEMORANDUM BY STEVENS, P.J.E.:                          FILED JUNE 20, 2023

        This matter involves an appeal and cross-appeal from a judgment

entered on March 14, 2022, in the Court of Common Pleas of Philadelphia

County against Appellants/Cross-Appellees SDSP, LLC (“SDSP”) and WPHS

Venture Partners, LLC (“WPHS”) (collectively “SDSP/WPHS”) and in favor of

Appellees/Cross-Appellants AAA Demolition & Recycling, Inc. (“AAA Demo”),

Moses Construction, Inc. (“Moses Construction”), Eden Plumbing & HVAC, Inc.

(“Eden Plumbing”), and Moshe Attias (“Attias”) (collectively “Subcontractors”)

for $3,227,079.59. Additionally, the trial court entered judgment on March

17, 2022, in favor of SDSP/WPHS and against Attias, individually, in the

____________________________________________

*   Former Justice specially assigned to the Superior Court.

                                           -3-
J-A10039-23

amount of $75,000.00 in relation to SDSP/WPHS’s claim of conversion.1 After

a careful review, we reverse in part and affirm in part the trial court’s January

21, 2022, order, vacate the March 14, 2022, judgment, and remand for further

proceedings consistent with this decision.       We affirm the March 17, 2022,

judgment.

       The trial court has set forth the relevant facts and procedural history, in

part, as follows:

            [SDSP/WPHS][2]         filed  a     Complaint       against
       [Subcontractors].[3], [4] SDSP/WPHS thereafter filed an Amended
       Complaint on June 5, 2018.
             On January 19, 2019, [Subcontractors] filed an Answer to
       the Amended Complaint that included Counterclaims.         On
       February 4, 2018, [Subcontractors] filed a separate cause of
       action against SDSP, WPHS, [and] Alain Kodsi (“Kodsi”)…as well

____________________________________________

1No party has raised a specific issue related to the trial court’s January 21,
2022, order pertaining to the claim of conversion or the subsequent March 17,
2022, judgment.

2 SDSP/WPHS were the initial Plaintiffs in the trial court while Subcontractors
were the initial Defendants in the trial court.           As discussed below,
Subcontractors filed a separate cause of action against SDSP/WPHS, and the
trial court consolidated the matters.

3 SDSP/WPHS also named Ian MacLean “(MacLean)” as a defendant; however,
on May 11, 2020, and May 19, 2020, the trial court granted MacLean’s motion
for summary judgment and dismissed MacLean from this action.

4 Attias is the sole owner of AAA Demo, Moses Construction, and Eden
Plumbing. SDSP/WPHS named Attias individually, as well as his three
companies, as Defendants.

                                           -4-
J-A10039-23

        as Andrew Bank (“Bank”) and Rachel Foster (“Foster”).5 On May
        3, 2019, the [trial] court consolidated both cases for purposes of
        trial.
               On May 11, 2020, [upon cross-motions for summary
        judgment,] the [trial] court entered an Order dismissing many of
        the causes of action in both cases so that the only causes of action
        that remained [for trial were]: (1) Count I of [SDSP/WPHS’s]
        Complaint—claim of breach of contract against AAA Demo, Moses
        Construction, and Eden Plumbing; (2) Count III of [SDSP/WPHS’s]
        Complaint—claim of conversion against Attias individually; (3)
        Count V of [SDSP/WPHS’s] Complaint—claim of unjust enrichment
        against [Subcontractors]; (4) Count II of [Subcontractors’]
        Complaint—claim of breach of contract against SDSP; (5) Count
        III of [Subcontractors’] Complaint—claim of alleged violations of
        the Payment Act[6] against SDSP and WPHS; and (6) Counts IV
        and     V   of     [Subcontractors’]    Complaint      for    unjust
        enrichment/quantum meruit as to WPHS only.
             [On October 13, 2021, the matter proceeded to a non-jury
        bench trial, which lasted thirteen days.]

Trial Court Opinion, filed 1/27/22, at 1-2 (footnotes added).

        At trial, Bank testified he and Foster are real estate developers, and

“WPHS is an operating entity that [they] setup initially to purchase property.”

N.T., 10/13/21, at 9.         In February of 2015, WPHS purchased the West

Philadelphia High School Building for $5.1 million from the School District of

Philadelphia. Id. at 21. Thereafter, Bank and Foster brought on a tax credit

investor, which holds a 99% interest in WPHS through one of its entities, AHP

Housing Fund 94, LLC. Id. Bank and Foster each have a one-half percent

____________________________________________

5By order entered on May 11, 2020, and May 19, 2020, the trial court granted
motions for summary judgment, thus dismissing the claims against Kodsi,
Foster, and Bank.

6   Contractor and Subcontractor Payment Act (“CASPA”), 73 P.S. §§ 501-516.

                                           -5-
J-A10039-23

(.5%) equity interest in WPHS through 4700 Walnut Street GP, which is the

managing member of WPHS. Id.

      Bank testified WPHS purchased the high school building with the

objective of converting it into apartments during a three-phase process,

known as the West Lofts Project (“the Project”). Id. at 13. SDSP was formed

to act as the general contractor for the Project after Bank and Foster decided

to “build it themselves,” with Foster owning 51% and Bank owning 49% of

SDSP. Id. at 10-11.

      Both WPHS and SDSP operated out of the Brooklyn office of Foster’s real

estate firm, Heights Advisors. N.T., 10/14/21, at 118. WPHS had no

employees while SDSP had three to five employees working on the Project

with one employee, MacLean, on site.       Id. at 117-18.    Bank testified he

directly managed the Project, and initially, he was in Philadelphia weekly or

daily to oversee construction. N.T., 10/13/21, at 14-16.      Foster remained

more of a passive investor with only occasional visits to the site. Id.

      Bank testified Harman Deutsch Architecture (“Architect”) was enlisted

to serve as the architect on the Project, and drawings for phase one of the

Project were completed on September 29, 2015. Id. at 22. As of the time of

trial, WPHS had completed the first and second phases of the Project, and the

building had an occupancy rate of approximately 70%. Id. Bank testified the

reason for the instant litigation related to phase one of the Project, which

                                     -6-
J-A10039-23

involved conversion of the eastern half of the high school building into

apartment units. Id. at 3, 9, 14.

       The total construction budget for phase one was approximately $16

million, which included $13 million in “hard costs” and $3 million in “soft

costs.”7   Id. at 25-26.       To finance the construction of phase one, WPHS

obtained a bank loan from Midfirst Bank for $12 million, which was based on

an estimate Bank received from a Philadelphia-based construction company,

Pancoast & Clifford, after it reviewed Architect’s drawings. N.T., 10/14/21, at

126, 131. The Project was also eligible for a tax credit due to the building’s

historical status, and WPHS received approximately $7.6 million from the tax

credit. Id. at 127.

       Demolition for phase one began in 2015. N.T., 10/13/21, at 32. Bank

testified that, at some point, SDSP became dissatisfied with the original

demolition company, so Bank reached out to Attias, who was the owner of

AAA Demo, and asked him to finish the demolition work for phase one. Id. at

36-37.     On September 15, 2015, SDSP and AAA Demo signed a contract

whereby SDSP agreed to pay AAA Demo $500,000.00, and AAA Demo began

to work on the Project. Id. at 37. Bank testified AAA Demo was fully paid for

____________________________________________

7 “Hard costs” are costs that are either installed or affixed to the building or
installed by a contractor or subcontractor. Id. at 26. “Soft costs” involve
items such as furnishings, the payment of consultants, and marketing
expenses. Id. Of the “hard costs,” $6.3 million were paid to Subcontractors.
N.T., 10/19/21, at 75-76.

                                           -7-
J-A10039-23

the demolition work in accordance with the contract for phase one. Id. at 38.

He noted AAA Demo was actually paid $560,000.00 for the demolition work in

phase one because of two construction change orders, which were made while

the phase one demolition contract was in effect. Id. at 39. Demolition work

for phase one was completed by the end of 2015.8

       Bank testified that, at the time the demolition work was being performed

for phase one, neither WPHS nor SDSP had entered into any contracts with

other subcontractors for the Project, although they were taking bids. Id. at

40. Attias, who owned Moses Construction and Eden Plumbing in addition to

owning AAA Demo, submitted bids, and SDSP entered into eleven trade

subcontracts with Attias for Moses Construction and Eden Plumbing to perform

a variety of construction work, including painting, carpentry, masonry,

plumbing, flooring, structural steel, HVAC, tiling, and window installation.9 Id.

at 41-44.    The trade subcontracts were drafted by Bank, who was not an

attorney, and modeled on standard industry agreements.          Id. at 48. The

____________________________________________

8 Bank admitted he had a verbal agreement with AAA Demo whereby AAA
Demo would perform demolition work for phase two of the Project, and
SDSP/WPHS would pay a certain amount weekly based on invoices submitted
by Attias. N.T., 10/14/21, at 141. AAA Demo began demolition work for
phase two in 2017 pursuant to the verbal agreement. Id. Bank testified all
invoices submitted by Attias for the phase two demolition work were paid. Id.
at 142. Bank testified the demolition work done after 2015 was not based on
the initial contract, which was solely for phase one. Id. at 141.

9 The electrical work and the installation of the fire sprinkler system were not
done by any entity owned by Attias. N.T., 10/19/21, at 75-76. This work was
included in the budget for “hard costs.” Id.

                                           -8-
J-A10039-23

trade subcontracts were often not fully “filled in,” but each contained similar

terms, except for different scopes of work and payment amounts. Id. at 44-

45, 46-48.

      Bank testified the payment amount in the trade subcontracts covered

labor, materials, tools, supplies, insurance, supervision, etc.; however,

sometimes Subcontractors were not paid the full amount because SDSP

deducted the amount it paid for materials. Id. at 46-47. Bank testified that,

after the contracts were signed, “it became clear that [Subcontractors]

couldn’t…afford to be out of pocket” for materials that were within the scope

of the work to be done. Id. at 47.    Accordingly, when SDSP/WPHS paid for

materials, Subcontractors would still be paid for labor under the contracts. Id.

at 48. Bank testified the labor amount was decided based on payment

application forms, which Attias, on behalf of Subcontractors, turned into SDSP.

Id.   That is, Bank testified “[Attias] allocated between material and labor,

and we accepted it.” Id.

      Bank noted each trade subcontract contained a retainage provision,

which was “basically an amount the lender doesn’t fund pending the

completion of the entire project or the entire trade.” Id. at 49. The retainage

percentage for each trade subcontract was generally 10%. Id. Bank noted

                                     -9-
J-A10039-23

the contracts provided that the subcontractor had to 100% complete the

contracted for work within 11 months to receive the retainage.10 Id.

       Bank testified Moses Construction and Eden Plumbing began work on

phase one in 2016, with the carpentry contract being the first trade

subcontract on which the companies began to work. Id. at 50. Thereafter,

“[t]hroughout the year basically all of th[e] trade [sub]contracts were signed,

and work began for all of it.” Id.

       Bank admitted he agreed to various changes as construction problems

arose. Id. at 54-55. He noted he relied on Attias’ expertise in solving the

problems, and the majority of construction change orders for phase one were

executed in 2016. Id. at 55-56. Further, most of the work for the changes

related to the orders was completed by the end of 2016. N.T., 10/14/21, at

15. Bank testified Kodsi was not involved in the Project “at all in 2016,” and

either Bank or MacLean were involved with working with Attias to make

necessary changes as problem arose. N.T., 10/13/21, at 56. He noted that,

in 2016, Attias never claimed he was owed any money related to any change

orders, any additional compensation for changes beyond the change orders,

or that he incurred additional costs because of the change orders.        N.T.,

10/14/21, at 16; N.T., 10/19/21, at 83.

____________________________________________

10 The retainage provisions were not exactly the same for each trade
subcontract.   In any event, Bank testified Attias’ companies, Moses
Construction and Eden Plumbing, never fully met any of the trade
subcontracts. Id.

                                          - 10 -
J-A10039-23

       Bank noted Article 9A of each trade subcontract with Subcontractors

dealt with SDSP’s right, as the general contractor, to “make changes to work

consisting of additions, deletions, or others” without invalidating the contract.

N.T., 10/13/21, at 58. Article 9A further provided a “change order…shall be

the instrument required to authorize any changes to the project which shall

be in writing executed by the contractor (SDSP) and any other parties[.]” Id.

Bank confirmed that, counting the demolition, fourteen change orders were

issued to Subcontractors under the trade subcontracts, and the change orders

were paid.11 Id. at 59. He noted the change orders caused SDSP/WPHS to

expend more money.12 Id. at 60.

____________________________________________

11Bank testified that, in accordance with the provisions in the contracts, SDSP,
as the general contractor, asked Attias and his companies to furnish a cost
estimate covering the work relating to the fourteen change orders. N.T.,
10/14/21, at 157-60.

12 As it relates to Subcontractors, in addition to the two change orders paid to
AAA Demo for demolition work, the following change orders provided
Subcontractors with an increased payment: change order one to Eden
Plumbing for $31,127.24, change order two to Eden Plumbing for $31,127.24,
change order three to Eden Plumbing for $38,656.39, change order four to
Eden Plumbing for $101,095.95, change order five to Eden Plumbing for
$66,500.00, change order six to Eden Plumbing for $97,044.00, change order
seven to Moses Construction for $61,346.00, change order eight to Moses
Construction for $13,729.00, change order nine to Moses Construction for
$20,000.00, change order ten to Moses Construction for $1,048.00, change
order eleven to Moses Construction for $120,000.00, and change order twelve
to Moses Construction for $16,000.00. Id. at 62-82.
       Bank testified regarding the reason for each change order. Id. He noted
Attias provided the amounts for the increased payments, and it is undisputed
SDSP/WPHS paid each of the amounts. Id. Each time, the change order was
signed by Bank on behalf of SDSP and Attias on behalf of Subcontractors. Id.
(Footnote Continued Next Page)

                                          - 11 -
J-A10039-23

       Bank testified the trade subcontracts also contained Article 9J, which

provided that trade contractors, such as AAA Demo, Moses Construction, and

Eden Plumbing, had to make any claims for an increase in the contract sum

or for an extension of time to complete work in writing to SDSP within five

business days of the event giving rise to the claim. Id. at 61. Bank indicated

that, other than the change orders discussed supra, Subcontractors never

gave SDSP or WPHS written notice that it was performing work that it believed

would increase the contract sum.13 Id.

       Bank testified that, for the base work, SDSP/WPHS paid Subcontractors

over $6,400,000.00. Id. at 70. The change orders constituted additional

payments for which Subcontractors were paid. Id. Bank reiterated no change

order went unpaid by SDSP/WPHS. Id. at 71. Regarding design changes, he

noted he rejected Attias’ landscape proposal because it would increase the

costs, and they “scrapped” the idea of a colace brick wall for the lobby because

of costs. Id. at 71-72. SDSP eliminated from the original design all of the air-

conditioning and heating to the corridors in the building, thus eliminating the

need for approximately $325,000.00 in materials. N.T., 10/14/21, at 13.

____________________________________________

Bank noted two change orders were also executed between him and Attias
during the demolition phase, the change orders increased the amount to be
paid to AAA Demo, and SDSP/WPHS paid the additional amounts. Id. at 75-
77.
13 As discussed infra, after Subcontractors were terminated, they submitted a

series of change orders to SDSP/WPHS on July 31, 2018, for work allegedly
performed outside the scope of the original trade subcontracts.

                                          - 12 -
J-A10039-23

      Bank testified that, throughout 2016, he was satisfied with the progress

of Subcontractors; however, during the summer of 2017, he ran into conflict

with Attias. N.T., 10/13/21, at 51. Specifically, Bank testified as follows:

             So, in the summer of 2017, [WPHS and SDSP] ran into
      conflict with Moses [Construction], because based on the date that
      they had given us probably in February, we put into—we had hired
      a management company. And they told us they needed about
      four or five months lead time to begin leasing. And we had always
      made it known that we wanted to lease. It’s a large project. We
      wanted to lease floor by floor. We didn’t care which [Attias]
      picked, the second floor or—and he gave us some date for the
      delivery of the second floor. We added some time to that, and we
      gave the marketing management company those dates, and they
      commenced leasing. And as the date got closer the progress of
      the work seemed to get slower, and I think that it was complex.
      I mean, it involved a lot of finish work and everything else. But
      the bottom line is, the dates were looming. The work, we weren’t
      finishing units. It was stressful. A lot of stress on the site.

Id. at 51-52.

      Bank clarified that Attias provided Bank with the dates by which he

believed construction would be done and units would be available for leasing,

and based on Attias’ representations, Bank contacted the marketing

management company in February of 2017, to begin leasing the units on the

second floor. N.T., 10/14/21, at 17. Bank noted Attias decided which floor to

finish first for leasing (the second floor), and he provided a completion date

of May 2017. Id. However, the units were not available on the dates that

Attias provided to Bank. Id. Bank testified when it became clear Attias was

not going to meet the May 2017 deadline, Attias suggested he could complete

                                     - 13 -
J-A10039-23

the third floor for leasing by August 1, 2017; however, the units were not

completed by this date. Id.at 19-20.

       Bank testified that, with the pressure of trying to meet the leasing

deadlines, Attias became “angrier and angrier” at Bank. N.T., 10/13/21, at

52. At some point, Attias would no longer talk to Bank, so all communication

between Bank and Attias began to occur through MacLean, who was SDSP’s

employee assigned to assist Attias at the site.    Id. Bank noted that, at a

certain point, Attias told Bank he “couldn’t come to the site,” and, therefore,

in addition to relying on MacLean for information, Bank asked Foster’s

husband, Kodsi, to visit the site more often so Bank could get a sense of “what

was really going on.” Id.

       Bank indicated Kodsi had more experience in marketing and leasing than

he had, and starting in the summer of 2017, Kodsi was at the construction

site often. Id. at 53. Bank noted Kodsi and Attias had “a good relationship.”

N.T., 10/14/21, at 23. However, Bank testified Kodsi never had any ownership

interest in WPHS or SDSP, and Kodsi had no authority to make any changes

to the Project, direct work, approve payment applications, or obtain

financing.14 N.T., 10/13/21, at 11-13.

____________________________________________

14Foster also testified Kodsi had no authority to direct work or make changes
at the Project, and he acted simply as a mediator when the relationship
between Bank and Attias soured. N.T., 10/20/21, at 80-81. She confirmed
Kodsi had no ownership interest in SDSP or WPHS. Id. at 92.
(Footnote Continued Next Page)

                                          - 14 -
J-A10039-23

       Bank testified that Attias’ refusal to cooperate with him, speak directly

to him, or answer his emails greatly impacted the Project. Id. at 53. He

testified that, essentially, Attias was “doing whatever he decided to do”

without regard to SDSP as the general contractor. Id. Bank testified “[t]here

was a management crisis, a marketing crisis, and a completion crisis.” Id. at

54.

       Bank testified that, in response to Attias making threats that he was

going to sue SDSP/WPHS and disrupt the Project, Bank, on behalf of

SDSP/WPHS, agreed to pay Attias $40,000.00 a week with the payments

beginning on September 18, 2017. N.T., 10/14/21, at 25-28. Bank testified

____________________________________________

       Moreover, Kodsi testified he had no ownership interest in SDSP or
WPHS, he never invested any money in the Project, he did not negotiate any
of the trade subcontracts for the Project, and he was not involved with change
orders or directing work. Id. at 113-15. He testified he was married to Foster,
and he would visit the construction site to give Foster an update. Id. at 117.
In the beginning of the Project, Bank and Kodsi would tour the site together,
and Kodsi admitted he would make suggestions to Bank, who had the
authority to reject or accept. Id. at 156. He indicated he expected Attias
would do what Bank negotiated with him to do, and not something just
because Kodsi expressed an idea. Id. at 160. He certainly would not expect
Attias to do anything he asked him to do, and in fact, he would not ask him
to do anything. Id. He confirmed that, in 2017, he began to visit the site
more often because Attias refused to interact with Bank. Id. at 120. He
testified that in September of 2017 he had a meeting with Attias, who
threatened to leave the Project and demanded a weekly $40,000.00 payment.
Id. at 123. Kodsi testified that, after this meeting, he went to the construction
site less often, but when he went in November of 2017, Attias threatened to
cause problems for the Project if he wasn’t paid more money. Id. at 126.
Attias told Kodsi he needed $200,000.00 to pay off an IRS debt, he wanted
$500,000.00 to complete the work on the Project, and he wanted another
$700,000.00 to walk away without suing. Id. at 127.

                                          - 15 -
J-A10039-23

he agreed to the payments to make Attias’ life less stressful so that he could

be paid without submitting a payment application form.15 Id. at 30. He noted

it was not typical for a general contractor to agree to pay a subcontractor in

such a fashion, and in the end, it cost SDSP/WPHS an extra $500,000.00 in

excess of what Attias would have been owed for the work. Id.

       Bank testified he later learned Attias was making verbal claims he was

owed compensation for additional work that he had performed, and in

response, Bank “was shocked.” Id. at 31. Bank noted Attias did not provide

him with a written list of additional work for which he believed he should be

compensated. Id.         Bank requested that Kodsi and MacLean discuss the

situation with Attias to come to an understanding about Attias’ claim. Id.

       Bank testified that, as the fall of 2017 progressed, and despite

SDSP/WPHS making weekly $40,000.00 payments to Attias, Attias made

additional threats of commencing litigation to get additional compensation.

Id.at 35. Attias also submitted payment applications to SDSP/WPHS, and the

payment applications were paid from the $40,000.00 weekly payment being

made to Attias. Id. at 39-41.           Bank noted that, each time the payment

applications were submitted, Attias signed a lien waiver, which was necessary

____________________________________________

15 On cross-examination, Bank clarified the $40,000.00 weekly payment to
Attias did not eliminate the monthly payment application process. N.T.,
10/19/21, at 22. Thus, Attias continued to submit payment applications for
completed work, and the applications were submitted by Bank to MidFirst Bank
so that construction funds could be released. Id. at 23.

                                          - 16 -
J-A10039-23

for SDSP/WPHS to continue making the $40,000.00 weekly payments. Id. at

41-42. Bank testified that, in reality, SDSP/WPHS made payments to Attias

surpassing the payment applications submitted by Attias. Id. at 39.

      Bank testified that, in November of 2017, he received a temporary

certificate of occupancy for units 201 to 226, as well as units 228 to 235. Id.

at 44. He noted these units are on the second floor of the building; however,

the units do not comprise the entirety of the second floor, which Attias

indicated would be completed in May of 2017. Id.            Bank testified the

temporary certificates did not mean the units were ready to be occupied, and

in fact, the units still needed to be painted, have bathroom fixtures installed,

and have the flooring completed. Id. at 46. Bank testified the finish work was

not completed for the third-floor units as of November 16, 2017. He noted a

temporary certificate of occupancy was issued for several units on the fourth

floor on December 5, 2017; however, these units did not have finish work

completed. Id. at 48.

      Bank testified that, as of December 2017, Attias continued to threaten

to sue SDSP/WPHS for additional compensation; however, Attias never

provided a written list of work corresponding to his demands. Id. at 49. Bank

also testified that, as of the end of December 2017 and beginning of January

2018, Attias stopped appearing at the Project site, and his workers were not

being effectively managed.     Id. at 76.     Near the end of January 2018,

Subcontractors stopped working on the Project. Id.

                                     - 17 -
J-A10039-23

       Accordingly, on February 4, 2018, Bank sent an email to Attias advising

him that SDSP/WPHS had paid Subcontractors approximately $6.2 million,

which was approximately $360,000.00 more than what they were entitled to

be paid according to the trade subcontracts as amended by the change orders.

Id. at 78-79. That is, Attias was paid “more than he had earned.” Id. at 78.

       Attias did not respond directly to Bank regarding the email; however,

on February 5, 2018, Attias sent a letter to the Regional Director of MidFirst

Bank indicating Subcontractors were leaving the Project because they were

not paid the retainage fees,16 not compensated for additional completed work,

and not given payment for their vendors. Id. at 80-83.

       Bank testified Attias informed MacLean on February 8, 2018, that

Subcontractors would return to the Project if paid $130,000.00; however, he

would not initially sign lien waivers. Id. at 84. After Attias signed the lien

waivers, Bank wired $130,000.00 to Attias, and Subcontractors resumed work

on the Project. Id. at 85-86. However, on March 2, 2018, Subcontractors

stopped work again at the Project. Id. In response, Bank sent Attias a Notice

to Cure in early March of 2018; however, Subcontractors never returned to

____________________________________________

16 Bank testified Moses Construction and Eden Plumbing were not paid the
retainage fees because none of the work was completed in accordance with
the trade subcontracts. N.T., 10/13/21, at 80-81. He noted Attias did not
make any request for SDSP/WPHS to extend the contract retention period.
N.T., 10/19/21, at 85. However, he noted Attias’ company, AAA Demo, was
paid the retainage fee because the work was completed in accordance with
the contract. N.T., 10/14/21, at 138.

                                          - 18 -
J-A10039-23

work at the Project. Id. at 87-88.             As a result, SDSP formally terminated

Subcontractors on March 14, 2018, and Bank secured new subcontractors to

finish the Project. Id. at 88-89.

       As of the date of termination, Attias had received $6,381,992.40 from

SDSP/WPHS in connection with the Project. Id. at 89. Bank testified

SDSP/WPHS had purchased the necessary materials for the Project, and it had

cost $2.5 million for these materials.17              Id.   Bank noted that, after

Subcontractors’ termination, Attias returned to the site, and without

authorization, he took 2000 kitchen cabinets having a value of $75,000.00.

Id. at 112. SDSP/WPHS owned the cabinets. Id. On November 16, 2018,

Bank secured a Certificate of Occupancy for all of the apartment units in phase

one. Id. at 111.

       On cross-examination, Bank admitted that, during phase one of the

Project, Kodsi provided advisory services to him and Foster. Id. at 124. He

also admitted that, in 2017, when problems arose between Bank and Attias,

Kodsi stepped in to negotiate. Id. Bank clarified that Kodsi acted as an

intermediary between Bank and Attias with Bank and Foster having final

authority to approve or disprove suggestions. Id. at 125. Bank admitted that

____________________________________________

17 On cross-examination, Bank testified that, to the best of his knowledge,
SDSP purchased all of the materials relating to Subcontractors’ scope of work.
N.T., 10/19/21, at 17. He further testified on cross-examination that, after he
testified on direct examination, he examined the relevant documentation, and
SDSP/WPHS had actually spent $3.3 million or $3.4 million on these materials.
Id. at 18.

                                          - 19 -
J-A10039-23

Kodsi sent “e-mails directly to the various people involved with the phase one

construction to direct them to do work[;]” however, Bank testified “I would

not say he was authorized to do that.” Id. Bank admitted he did not tell Attias

that Kodsi was not authorized to speak on behalf of WPHS or SDSP. Id.

       Bank admitted that SDSP employee, MacLean, was on the construction

site daily from 2016 until the end of December of 2017, and he provided Bank

and Foster with updates regarding the Project.          Id. at 133.    MacLean

maintained an office at the construction site, and he was authorized to “collect

invoices that would be submitted as part of SDSP payment applications to

MidFirst Bank[.]” Id. at 134.         Bank noted MacLean had no experience in

construction prior to the instant project, and while he occasionally produced

project schedules, it was not part of his normal job duties. Id. Rather, project

schedules were created with a software program, Microsoft Project, and excel

sheets. Id. at 135.

       Bank admitted that some of the trade subcontracts SDSP had with

Moses Construction and Eden Plumbing contained no dates, no attached

project schedules, and cover pages inconsistent with the scope of work.18

____________________________________________

18 Bank testified that, although some of the trade subcontracts did not have
all information filled in or contained cover pages inconsistent with the body of
the contracts, Attias reviewed the contracts, accepted the contracts,
performed work under the contracts, and was paid in accordance with work
done under the contracts. N.T., 10/19/21, at 77-80. Attias raised no
objections to the trade subcontracts. Id. at 81. Further, although the project
schedule was not attached to each trade subcontract, Bank testified he gave
(Footnote Continued Next Page)

                                          - 20 -
J-A10039-23

However, Bank indicated he discussed with Attias that, under the trade

subcontracts, the scope of work included “everything on the documents and

all of the things that [they] had discussed were part of the Project, including

the 2015 [Architect’s drawings].” Id. at 152. Bank clarified the 2015 drawings

contained some detail, but not all of the detail required for work completion.

Id.

       Bank admitted that SDSP/WPHS received from MidFirst Bank all of the

retainage that was left under all of the trade subcontracts, including those

relating to Moses Construction and Eden Plumbing; however, SDSP/WPHS did

not pass along the retainage to Moses Construction, Eden Plumbing, or Attias.

N.T., 10/15/21, at 145. Bank testified SDSP did not submit as part of its final

application to MidFirst Bank any of Moses Construction’s or Eden Plumbing’s

requests for release of retainage fees since they were no longer employed by

SDSP/WPHS, they had not completed the work, SDSP was out of pocket for

materials,    and    other     subcontractors      had   to   complete   work   after

Subcontractors were terminated.            Id. at 146. Bank noted the Notice of

Termination was sent to Subcontractors after they stopped working for a

second time in less than thirty days.          Id. at 147. Bank testified the trade

____________________________________________

Attias a copy of the project schedule, as well as all revisions. Id. at 85-86.
Bank testified the project schedule revisions were necessary because “Attias
was not meeting the schedules, so the schedules had to be revised to reflect
the pace of construction.” Id. at 86.

                                          - 21 -
J-A10039-23

subcontracts for Subcontractors were terminated because they failed to

“supply sufficient skilled workmen, failed to timely complete the work, and

failed to prosecute its work.” Id. at 152.

      Bank explained that, prior to termination, a Notice of Cure was sent to

Attias to give him an opportunity to reach out, commence a plan as to how to

proceed forward, and come back to work. Id. at 155.

      Bank acknowledged that, after the Notice of Cure was sent to Attias,

and before the formal termination, Attias sent a letter to SDSP on March 9,

2018, asking for specificity as to why Subcontractors were allegedly in default.

Id. at 159. Bank explained SDSP/WPHS did not respond because “the fact

[Subcontractors] were not working was sufficient for them to understand what

the problem was.” Id. Bank testified SDSP/WPHS filed the instant lawsuit

against Subcontractors seeking compensation for the cost of completing or

                                     - 22 -
J-A10039-23

repairing defective work,19 which Subcontractors were obligated to perform

within the scope of the trade subcontracts.20 Id. at 164.

       Scott Geddes (“Geddes”) testified he began working for SDSP at the

construction site of the Project in the fall of 2017, and Subcontractors’ work

progress was “sporadic,” particularly after January 1, 2018. Id. at 151. He

noted Subcontractors stopped work at least twice in early 2018, and after

January 1, 2018, Attias stopped coming to the job site personally, thus

resulting in his workers “slacking off.” Id. at 151-53. He noticed fewer and

fewer workers at the job site as January and February of 2018 progressed.

Id. at 157.

____________________________________________

19  Bank testified extensively about work allegedly uncompleted by
Subcontractors as of March 2, 2018. N.T., 10/19/21, at 94-125. He testified
all of the work was within the scope of work of Subcontractors’ trade
subcontracts for phase one, and the work had to be completed by other
contractors after Subcontractors walked off the job. Id. at 94-126. As
discussed infra, the trial court found in favor of Subcontractors and against
SDSP/WPHS on SDSP/WPHS’s claim of breach of contract for alleged
unfinished work. SDSP/WPHS has raised no specific claim regarding this
portion of the trial court’s order.

20 Bank testified Subcontractors were fully paid for all of the work they
completed, and, in fact, they were paid in advance for work; however, he
noted Subcontractors did not fully complete the work under the trade
subcontracts. N.T., 10/19/21, at 87. He noted that, after Subcontractors
stopped working on the Project, Bank compared the amounts paid to
Subcontractors against the payment applications submitted by Attias. Id. at
89. He discovered SDSP/WPHS paid Attias $360,000.00 more than he was
owed for the work he had done. Id.

                                          - 23 -
J-A10039-23

       Geddes testified that, although SDSP/WPHS received temporary

certificates of occupancy in late 2017, the apartments were not habitable.21

Id. at 154. He told Attias in December of 2017 that people were complaining

because apartments were incomplete or insufficient for move in. Id. at 155-

56.    Geddes testified that, in early March of 2018, Subcontractors left the

Project and did not return. Id. at 158. Geddes estimated the work for phase

one, which comprised four floors of one wing of the building, was “about 85

percent complete” at this time. Id. He noted that not a single apartment unit

in phase one was complete. Id. at 159. He testified the lobby was complete;

however, the gymnasium and laundry room were not complete. Id. He also

testified contractors discovered defective work after Subcontractors stopped

working, including improperly installed HVAC units. Id. at 162-63.

       Geddes testified he was hired to work as a project manager on phase

two of the Project; however, phase two had to be put on hold because phase

one had to be put “back on track.”             Id. at 160. Geddes noted a property

management company and other subcontractors were hired to help finish the

units in phase one, which included drywalling, painting, laying bricks, and

tiling. Id. He testified it took approximately six months to complete and/or

repair the work after Subcontractors left. Id. at 161. He testified he observed

____________________________________________

21 The certificates of occupancy were necessary for WPHS to meet its
obligation to the tax investor. N.T., 10/20/21, at 165-66.

                                          - 24 -
J-A10039-23

Attias and his workers remove kitchen cabinets from the Project in March of

2018, and SDSP/WPHS had to purchase new cabinets. Id. at 168-69.

      Attias testified he bid $500,00.00 to do the demolition work for phase

one of the Project; however, his bid was rejected, and the job was granted to

a different company. N.T., 10/21/21, at 25-28. However, in the spring of

2015, Bank informed Attias that he needed a new demolition company, so

Attias agreed to complete the demolition work for phase one for $500,000.00

minus $30,000.00 to account for work completed by the first company. Id. at

28.

      Attias testified he began the demolition for phase one in October of

2015, and he finished approximately six months later. Id. at 34. He admitted

there were two demolition change orders, which totaled $55,556.00. Id. at

35.   He testified that, after he left the Project, he realized he completed

significant demolition outside the scope of the original trade subcontract. Id.

at 37. Thus, on July 31, 2018, he submitted a change order to Bank for the

demolition work; however, the change order was not paid by SDSP/WPHS.

Id. at 36, 43.

      Attias testified that, during the demolition, Kodsi told him that any

changes to the scope of the demolition that needed to be made should be

done by Attias, and he would be paid the extra amounts. Id. at 36. He noted

the actual demolition completed during phase one, as depicted in the

Architect’s final revised drawing of March 13, 2018, substantially differed from

                                     - 25 -
J-A10039-23

the original 2015 drawing of the scope of the demolition work. Id. at 37-39.

In this regard, he noted that, in the original 2015 drawing, shafts22 remained

in every classroom; however, as indicated in the final 2018 drawing, AAA

Demo demolished the entre shaft between the second, third, and fourth floors.

Id. at 43.

       Attias testified Kodsi was his contact person for the trade subcontracts

for Moses Construction and Eden Plumbing, Attias began work under these

trade subcontracts in 2016, and Kodsi directed his work. Id. Based on how

Kodsi was presented to him during the meetings, Attias believed Kodsi and

Bank were co-owners of SDSP/WPHS. Id. at 71. Attias testified he trusted

Kodsi and did what Kodsi told him to do. Id. at 60.

       Attias indicated that a deadline for phase one was not mentioned at any

time during the 2016 meetings, project schedules were not attached to trade

subcontracts, and trade subcontracts were not dated. Id. at 51-155; N.T,

10/22/21, at 136. Attias denied he ever verbally or in writing agreed to have

second floor apartment units finished by May of 2017. N.T., 10/21,21, at 66.

He noted Bank and Kodsi started pushing for Attias to complete work during

the spring of 2017 because a nearby building had “evicted everyone,” and

Bank wanted to take advantage so that people would move into the West

Lofts. Id. Attias indicated the first time Kodsi (or anyone) mentioned a project

____________________________________________

22Shafts are used to run ductwork and piping. Id. at 43. By removing the
shafts, the size of the apartment units increased. Id.

                                          - 26 -
J-A10039-23

deadline was in October of 2017, when Kodsi informed him the work for phase

one needed to be completed by December 31, 2017, so that WPHS could get

a tax credit for the historical building. Id. at 65. He testified his companies

worked “day and night” to get it complete, and SDSP/WPHS received a final

temporary certificate of occupancy on December 29, 2017. Id.; N.T.,

10/26/21, at 5. Attias testified that WPHS received its tax credit. Id.

       He noted that, when he signed the trade subcontracts, it was his

understanding, as indicated in the 2015 drawings,23 that the scope of work for

phase one was 131 apartment units. Id. at 53. He also noted the scope of

work for each trade subcontract was based on the 2015 drawings. Id. It was

his understanding that the amount of payment in each trade subcontract

would correspond to the amount of labor and materials required for each trade

as set forth in the 2015 drawings. Id. at 57.

       He noted Bank informed Attias of the budget for the trade subcontracts

and provided the itemized amounts for the materials.24 Id. at 126. However,

many times, if the amount for materials for a specific trade ran over budget,

____________________________________________

23 Attias indicated the 2015 drawings included the 2015 drawings from the
Architect, as well as electrical drawings dated May 11, 2015, and plumbing
drawings dated August 11, 2015, from BHG Consulting. Id. at 63-64. Attias
testified that, together, these drawings constituted the scope of work that his
companies were to complete for phase one construction. Id. at 64.

24 Attias indicated sometimes SDSP paid for materials; however, sometimes
Attias paid for materials necessary to perform under the trade subcontracts.
Id. at 83.

                                          - 27 -
J-A10039-23

Bank told Attias he was adding the extra amount to a contract for a different

trade.25 Id. at 61. Attias never reviewed any trade subcontracts with Bank;

but rather, he was given the signature page only for each trade subcontract,

and he would verbally review the basic scope of work for each subcontract

with MacLean.26 Id. at 56. He testified he was not given the full trade

subcontracts until December of 2017. Id.

       Attias acknowledged he was required to submit payment applications,

which reflected the amount of work Subcontractors had completed during a

specific period, in order to be paid. Id. at 59.     He submitted payment

applications throughout Subcontractors’ work on phase one. He specifically

noted he submitted payment applications on February 7, 2018, and March 1,

2018, for carpentry work; February 9, 2018, and March 2, 2018, for concrete

and masonry work; February 9, 2018, for HVAC work; February 9, 2018, and

March 1, 2018, for painting and plastering work; March 1, 2018, for plumbing

____________________________________________

25  For example, Attias testified the trade subcontract for tile was only
$60,000.00, and the scope of work was based on the 2015 drawings, which
required Attias to tile only the floor of bathrooms and the backsplash of
kitchens. Id. at 153. However, the budget went over because Bank asked
Attias to tile around the tubs in bathrooms, trash room floors, and laundry
room floors. Id. When the budget went over for tile, Bank put an extra
$100,000.00 on the steel trade subcontract to cover the “extra” expense
related to the tiling costs. Id. at 62.

26 Attias indicated MacLean was originally an employee of SDSP, but he
became an employee of Moses Construction on December 31, 2017. Id. at
72.

                                          - 28 -
J-A10039-23

work; February 7, 2018, and March 1, 2018, for roofing work; March 1, 2018,

for contract sitework; February 7, 2018, for structural steel work; February 7,

2018, and March 1, 2018, for tile work, and two payment applications for

flooring work. Id. at 118-50; N.T., 10/22/21, at 130-31. However, despite the

fact Bank prepared these payment applications because MacLean was now

working for Moses Construction, the payment applications were not paid by

SDSP/WPHS. Id.; N.T., 10/26/21, at 83-84.          He indicated these payment

applications were for the remaining balance owed under the original scope of

the trade subcontracts as to labor, as well as retainage fees.27 Id. at 77-79,

86-87.

       Attias testified that, since he was owed money due to design changes,

he discussed payment with Bank and Kodsi many times. N.T., 10/22/21, at

170; N.T., 10/26/21, at 6-7. During a meeting in August or September of

2017, Kodsi asked MacLean to create a list of Attias’ “extra out-of-scope” labor

and materials. N.T., 10/22/21, at 170. Kodsi told Attias that Attias would be

paid for the additional out-of-scope work when phase one was complete and

SDSP/WPHS received financing for phase two. Id.

       Attias indicated Kodsi agreed during the meeting that SDSP/WPHS

would begin paying Attias $40,000.00 weekly to put towards the base in-scope

____________________________________________

27Attias noted he submitted the information to Bank prior to his termination
with regard to the February and March 2018 payment applications; however,
Bank did not submit them to Midfirst Bank until after Attias was terminated.
N.T., 10/26/21, at 85.

                                          - 29 -
J-A10039-23

labor and materials, and the change orders would be addressed at the

conclusion of phase one.      N.T, 10/25/21, at 19-95.      Attias testified the

$40,000.00 payment was subtracted from his payment applications, so he was

not paid in excess of his payment applications for his work. Id. at 19.

       Attias testified Bank knew of the meetings and agreements.          N.T.,

10/22/21, at 171.       Further, Attias testified that, although SDSP/WPHS

purchased materials for phase one, he purchased thousands of dollars of

materials, including kitchen cabinets. Id. at 196-98. He testified he took

kitchen cabinets after he was terminated because he had purchased the

cabinets, which were extra materials, so he took his extra material. Id. at

200.

       Attias testified he told Kodsi in the fall of 2017 that when phase one was

complete he was not continuing with the Project because he was not being

paid in a timely fashion. N.T., 10/26/21, at 7. He testified that, many times

prior to his termination, he told Kodsi and Bank that he had “a big list of

change orders,” which needed to be paid. Id. at 7, 31. He testified he was

told he would be paid for the changes after the completion of phase one, and

thus, after his termination, he submitted the change orders in writing on July

31, 2018. Id.

       Attias denied he or his workers ever “walked off the job.” Id. at 8. He

testified he was personally at the construction site every day from when the

temporary certificate of occupancy was issued on December 29, 2017, until

                                     - 30 -
J-A10039-23

Subcontractors were terminated on March 14, 2018. Id. at 11. He noted his

employee payroll logs revealed forty-two of his workers were on the

construction site throughout November 2017 to March 11, 2018. Id. at 23.

      Attias testified Subcontractors completed all tasks on Bank’s July 4,

2017, “punch list for move-ins,” and after December 29, 2017, Bank gave him

another “punch list for move-ins” on which Subcontractors were working until

they were terminated by Bank. Id. at 12. Attias intended to complete all the

tasks; however, his termination prevented him from doing so. Id. at 17.

      He testified that, on February 5, 2018, he sent an email to MidFirst Bank

because he was working without getting full payment. Id. at 27. Also, he sent

an email to MidFirst Bank on March 2, 2018, explaining that payment was still

owed, and if Subcontractors were paid, they would complete the December

29, 2017, “punch list.” Id. at 28. He noted that, even after he sent the emails

to MidFirst Bank, he and his workers continued working at the Project’s site.

Id. at 29. He noted that when he received the March 7, 2018, Notice to Cure,

he and his workers were at the Project site working. Id.        Thereafter, he

received the termination notice on March 14, 2018, and he did not return to

work at the Project. Id. at 30. He noted that, after termination, he was not

permitted to return to inspect any work, which SDSP/WPHS claimed was

defective or incomplete. Id.

      Attias testified that, after Subcontractors were terminated from the

Project, and since he was still owed payment for labor and materials related

                                    - 31 -
J-A10039-23

to extra work performed outside of the scope of the trade subcontracts, he

submitted eleven change orders28 on July 31, 2018. Attias testified the total

for the July 31, 2018, change orders, which encompassed work performed by

Subcontractors outside of the scope of the original trade subcontracts, was

approximately $3 million. N.T., 10/26/21, at 34. Additionally, he testified

that, as of the date of Subcontractors’ termination, based on unpaid payment

applications,    and    including    the       $40,000.00   payments,   he   is   owed

approximately $600,000.00 for unpaid base work included within the scope of

Subcontractors’ trade subcontracts. Id. at 33.

       Attias also testified he is entitled to $540,000.00 in retainage fees. Id.

Attias testified he was never informed that Subcontractors would lose the

retainage fees if work for each trade subcontract was not completed within

eleven months of a specified start date. Id. at 75. He noted he signed lien

waivers and still did not receive the retainage fees. Id. at 33.

       Regarding alleged defects in Subcontractors’ work, Attias admitted that

Eden Plumbing installed HVAC units, and there was a problem with receiving

approval regarding the fire code. Id. at 92. However, he testified his company

____________________________________________

28 The July 31, 2018, change orders included one for the following trade
subcontracts: demolition, carpentry, concrete and masonry, flooring, HVAC,
plaster and painting, plumbing, roofing, sitework, tiling, and windows. N.T.,
10/26/21, at 32.

                                           - 32 -
J-A10039-23

did not make a mistake; but rather, he followed the express direction of Bank

as to the location for installing the HVAC units. Id.

      Regarding the construction of a retaining wall, Attias testified this term

was added to the scope of the work on the original trade subcontract without

his signature or knowledge. Id. at 140. He explained that during construction

an inspector informed Bank that a retaining wall needed to be fixed, so Bank

hired an engineer, who informed Attias as to how the wall should be fixed.

Id. at 141. Attias then fixed the wall, all of which occurred well after the trade

subcontracts were executed. Id.

      On January 12, 2017, Attias submitted a payment application, which did

not include payment for the retaining wall. Id. at 144. Attias indicated that,

thereafter, Bank made a notation to make it look like the payment application

included payment for the retaining wall. Id. Attias additionally testified that,

well beyond the scope of the trade subcontract, as indicated by the 2015

drawings, he removed old walls and created new walls. Id. at 141.

      On cross-examination, when confronted with a February 19, 2016, email

Bank sent to Attias, which contained eleven attached trade subcontracts,

Attias admitted he received the email. Id. at 58-60. He admitted he briefly

reviewed the trade subcontracts before he signed them. Id. at 64-66. He

admitted the total for all eleven trade subcontracts is about $7.7 million. Id.

at 66. That is, under the eleven trade subcontracts, Attias and his companies

would receive $7.7 million for labor and materials (if Attias supplied all

                                     - 33 -
J-A10039-23

materials) for completion of the original scope of work without any change

orders. Id. at 66-67. Attias admitted he did not supply all of the materials for

the Project under the original scope of the trade subcontracts. Id. at 68. Attias

testified the cost of materials he purchased for phase one was “a few hundred

thousand dollars” total. Id. He contended he was reimbursed for “a small

portion” of the materials he purchased. Id. at 71.

       Attias testified he was paid a total of $6,321,702.93 by SDSP/WPHS for

work performed under the trade subcontracts. Id. at 75-76. He testified the

amount does not cover his in-the-scope of contract labor costs, which he

sought payment for in his payment applications. Id. at 75. He noted he was

not seeking reimbursement for materials he purchased for the original scope

of the trade subcontracts. Id. at 79. Attias testified the amount he is owed for

original base in-scope labor under the trade subcontracts, including retainage

fees, is approximately $1.1 million. Id. at 77.

       Attias admitted that SDSP/WPHS paid all payment applications

submitted by Attias prior to January 1, 2018; however, he noted the payment

applications he submitted in February and March of 2018, for base in-the-

scope labor were not paid by SDSP/WPHS.29 Id. at 77-79. He testified these

____________________________________________

29Attias clarified his payment applications did not include the cost of materials
he expended for the in-the-scope work, but as indicated supra, he was not
seeking reimbursement for the materials. Id. at 79.

                                          - 34 -
J-A10039-23

payment applications sought payment for the retainage fees and remaining

balances owed under the original scope of the trade subcontracts. Id. at 66.

      As to the July 31, 2018, change orders, Attias testified he is seeking

payment for materials related to “additional work” beyond the scope of the

trade subcontracts. Id. at 79.

      Regarding a schedule, Attias testified “we never had a schedule.” Id. at

88. When confronted with an email Bank sent to him on June 9, 2016, which

indicated the start date for phase one is “2/29/16” with a finish date of

“2/24/17,” Attias testified the print was so small he could not read it. Id. at

91-92.

      Regarding the March 2, 2018, letter, which Attias sent to MidFirst Bank,

he indicated he was seeking payment for the February and March 2018,

payment applications, and all of the additional work, which was reflected in

the subsequent July 31, 2018, change orders. Id. at 108. He admitted he did

not provide MidFirst Bank with an itemized list of additional work until July 31,

2018. Id.

      As to what consisted of a change in the scope of work for purposes of

the July 31, 2018, change orders, Attias indicated he compared the 2015

drawings to final drawings; however, he admitted the trade subcontracts

referred to other exhibits prepared specifically for the contracts as to the scope

of work. Id. at 116-33. Attias denied he was obligated to perform work

“reasonably inferable from” the attached exhibits. Id. at 123-33. Attias

                                     - 35 -
J-A10039-23

indicated that, each time a change was made that would cost him additional

labor, he made a note; however, he admitted he did not have the notes to

enter into evidence. Id. at 135. Attias admitted that, prior to the July 31,

2018, change orders, he never provided Bank with a written list of changes.

Id. at 136.

      Attias testified that, during a meeting in August or September of 2017,

Kodsi told him that he would be paid for any additional labor or materials

outside the original scope of work after phase one was finished. Id. at 136-

37. Attias testified he created a list of changes during this meeting, but he

didn’t keep a copy of the list. Id. at 139.

      He acknowledged that his employee payroll records reflected he paid a

total of $1,318,989.19 to his employees who worked at the Project. Id. at

142-43.    He also acknowledged his records reflected he paid a total of

$490,650.00 to New Touch Plumbing, which is a company Attias brought in as

a subcontractor to assist Eden Plumbing during phase one. Id. at 154. Further,

he acknowledged his records, as prepared by MacLean, reflected receipts

totaling $71,195.42 to Home Depot for materials for phase one. Id. at 152.

      Regarding the July 31, 2018, change orders, Attias admitted he

“estimated” the additional labor and materials for each trade’s change order,

and he had no records to support his estimations. N.T., 10/27/21, at 7-36.

Regarding the demolition, he explained his estimation was based on the

demolition of items not shown on the demolition drawings attached to the

                                     - 36 -
J-A10039-23

demolition trade subcontract. Id. However, Attias admitted his July 31, 2018,

change order for demolition included the demolition of lobby walls, but lobby

walls were marked in the August 26, 2015, drawings for demolition. Id. at 26-

28.

      Also, Attias indicated his change order for HVAC was based on the

unexpected purchase of eight additional HVAC units; however, Attias was

confronted with a 2016 drawing that reflected the existence of the eight HVAC

units as being part of the original scope of work. Id. at 29. Further, he

indicated the original contract provided for plumbing for 131 apartment units,

so his July 31, 2018, change order included plumbing for additional seven

units, which were built. Id. at 31. However, he was confronted on cross-

examination with an exhibit attached to the original 2016 plumbing

subcontract indicating plumbing was for 138 apartment units. Id. at 32.

      Attias indicated his change order for tiling included the tiling of bathroom

walls, and his change order for sitework included outside landscaping;

however, on cross-examination, he was confronted with the original trade

subcontracts and exhibits, which provided the scope of the original work as

including “installation of apartment bathroom wall tile” and “work description

mass landscaping.” Id. at 43-47. The same documents referenced the

                                     - 37 -
J-A10039-23

repairing of retaining walls as within the scope of the trade subcontracts.30 Id.

at 47. Regarding the roofing change order, Attias admitted he had no records

or receipts as to the alleged “extra” materials. Id.

       Regarding the removal of kitchen cabinets, Attias indicated he

purchased 2000 kitchen cabinets for the Project. He testified that, when he

left the Project, he took kitchen cabinets that he had been storing at the site.

Id. at 52.

       MacLean testified he was initially an intern at Heights Advisors, and it

was his understanding that Bank, Foster, and Kodsi were involved in running

Heights Advisors, WPHS, and SDSP.31 N.T., 10/22/21, at 9. Based on Kodsi’s

involvement and requests for updates, he specifically believed Kodsi was a

part owner of the Project. Id. at 14.

       In January of 2016, MacLean was hired as the project manager for

SDSP, and he worked at the construction site on a daily basis until he left

SDSP’s employment at the end of December 2017, at which time he became

____________________________________________

30Attias’ July 31, 2018, change order for sitework included a request for
$10,125.00 for the repair of a retaining wall. Id.

31 MacLean testified he is currently a full-time student in California. As of the
time he began working for SDSP, he had no experience in running a
construction site, preparing project schedules, coordinating subcontractors’
work, or construction project administration. N.T., 10/22/21, at 6-7.

                                          - 38 -
J-A10039-23

employed by Moses Construction.32 Id.              Prior to MacLean leaving SDSP’s

employment, he gave weekly email updates to Bank, Kodsi, and Foster. Id.

at 13. Kodsi made changes to the Project, including changes to bathroom

locations. Id. at 15. MacLean testified that “[Kodsi] would walk through and

every time there would be some design change or some revision.” Id. Neither

Bank nor Foster told MacLean that Kodsi was not authorized to make changes.

Id.

       MacLean testified Bank drafted the trade subcontracts. Id. at 16. On

some occasions, MacLean only gave Attias the signature page to sign without

the corresponding body of the contract; however, when MacLean left SDSP’s

employment, MacLean printed out the full trade subcontracts and gave them

to Attias. Id. MacLean testified that, to his knowledge, there was no project

completion deadline for the work performed by Subcontractors. Id. He had

no knowledge of a project schedule that he was supposed to be enforcing for

SDSP. Id.

       MacLean was responsible for preparing project schedules, which

involved a team of people collaboratively deciding the number of days it should

take for Subcontractors to complete specific tasks. Id. However, the project

schedules were collaboratively extended many times during the Project. Id.

____________________________________________

32 MacLean testified that, after he became employed by Moses Construction
at the end of 2017, he was no longer at the construction site; however, he
communicated with Bank a few times via email in 2018 on behalf of Attias
when payment applications were not being paid by SDSP/WPHS. Id. at 66.

                                          - 39 -
J-A10039-23

MacLean is aware of no time that anyone told any subcontractor that he or

she was beyond a completion deadline or that the subcontractor was in default

for failing to meet a deadline. Id. at 20.

       MacLean testified that, after construction of phase one began, Bank

added eight apartment units, and Subcontractors were directed to build the

eight new apartments. Id. at 28. MacLean indicated he directed no changes

on the Project without Bank or Kodsi first giving approval. Id. MacLean

testified it was his understanding that Attias was going to be paid at the end

of phase one for any additional costs of labor and materials, which were in

excess of the trade subcontracts and/or for changes. Id. at 29.

       MacLean acknowledged he prepared payment applications for Attias

during 2016 and 2017;33 however, Bank prepared the applications in 2018

after MacLean left SDSP’s employment. Id. at 31. The payment applications

included labor, as well as materials purchased by Attias. Id. MacLean noted a

ten percent retainage was held on each trade subcontract as to labor and

____________________________________________

33MacLean testified that, before the payment applications were submitted to
MidFirst Bank for payment, the work corresponding thereto was inspected by
the Architect. Id. at 128. Also, before Midfirst Bank paid out on the payment
applications, Midfirst Bank sent an engineer to inspect the work. Id. Thus,
Attias was not paid on any payment applications until at least two inspectors
examined it. Id.

                                          - 40 -
J-A10039-23

materials purchased by Attias.34 Id. at 38-39. “The total retainage held was

$554,065.49[.]” Id. at 117.

       MacLean testified the total payment applications billed by Moses

Construction, Eden Plumbing, and AAA Demo was $7,075,495.00, which

included labor and materials purchased by Attias for the base contract work,

as well as the change orders.35 Id. at 47. However, the total amount paid by

SDSP/WPHS was $5,961,702.00. Id. MacLean clarified that he included the

$40,000.00 weekly payment in the total amount paid to Attias. Id. at 48. He

also included some additional payments made in January and February of

2018, including a lump sum payment of $150,000.00, which SDSP/WPHS

made to Attias. Id. at 49. Thus, MacLean testified the total amount not paid

to Subcontractors on the payment applications was $1,113,792.00, which

includes base contract work, as well as retainage fees of $544,229.00, which

were requested by Attias. Id. at 53.

____________________________________________

34A retainage percent was not held for any of the materials purchased directly
by SDSP/WPHS. Id. at 117.

35 MacLean testified AAA Demo completed demolition during phase two for
which a payment application was not completed, but it was billed to
SDSP/WPHS on a single-sheet invoice. Id. at 40. MacLean testified that the
total amount of payment applications billed by Moses Construction, Eden
Plumbing, and AAA Demo was $7,435,495.00, which included phase two demo
work totaling $360,000.00. Id. at 50. MacLean testified the phase two demo
work ($360,000.00) should not have been included in the net payment
application amount since it was not billed via a payment application. Id. at
46.

                                          - 41 -
J-A10039-23

      MacLean confirmed that on July 31, 2018, he assisted Attias in preparing

change orders for work allegedly completed beyond the scope of the original

trade subcontracts for which Subcontractors were not paid by SDSP/WPHS.

Id. at 55.    He concluded a change occurred by comparing the work as

originally set forth in the 2015 drawings with the “as built” revised drawings.

Id.   MacLean testified he assisted Attias in submitting the change orders on

July 31, 2018, because it was his understanding from discussions with Bank

and Kodsi that Attias would be paid for changes at the end of the Project. Id.

at 59. To his knowledge, SDSP/WPHS did not pay Attias with regard to the

July 31, 2018, change orders. Id.

      On cross-examination, MacLean acknowledged that, when he was

working at the construction site on behalf of SDSP in 2017, Attias verbally

complained that he was owed money for the labor costs/material reflected in

the July 31, 2018, change orders; however, “Attias did not submit any of the

requests for payment for the July 2018 change orders while he was working

on the Project[.]” Id. at 76. MacLean confirmed he never saw a written

agreement indicating Attias would be paid for the additional work or materials

after phase one. Id.

      MacLean confirmed that, in the fall of 2017, Kodsi informed him Attias

was going to be receiving a weekly $40,000.00 payment from SDSP/WPHS.

Id. at 84-85. However, the agreement for this payment between Attias and

SDSP/WPHS was verbal. Id. MacLean confirmed that both Bank and Kodsi

                                    - 42 -
J-A10039-23

directed changes be made during the Project. Id. at 90-91. MacLean admitted

Attias made some changes himself to make feasible the design wishes of Bank

and Kodsi. Id. at 91-92.

       MacLean confirmed that in February of 2018 Bank asked Attias to

execute a series of lien waivers in exchange for receiving approximately

$130,000.00, and Attias executed the lien waivers. Id. at 95-99. MacLean

confirmed that, as of the date of the lien waivers, Attias had not been paid for

the work and material as reflected in the July 31, 2018, change orders, which

Attias submitted to SDSP/WPHS.36 Id. at 97-99. MacLean confirmed that,

after Subcontractors left the Project in March of 2018, Attias did not receive

any additional payments. Id. at 106-07.

       Craig Deutsch (“Deutsch”), a representative of Architect, testified

architectural drawings lay out generally the work that is proposed to be done

for a project, but the drawings do not show every detail of the project. N.T.,

10/25/21, at 13, 65. He noted the September 29, 2015, drawings provided

for 131 total apartment units for phase one.       Id. at 15.   He testified the

drawings set forth measurements as to how the units were intended to be

constructed as of September 29, 2015, as well as a general finish schedule.

Id. at 22.

____________________________________________

36Subsequently, SDSP/WPHS refused to pay the July 31, 2018, change orders.
Id. at 129.

                                          - 43 -
J-A10039-23

       Deutsch acknowledged that, after work began on phase one of the

Project, he received requests for design changes from Bank, and he sketched

out changes for him. Id. at 26-27. He confirmed most of the apartment units

had changes made from the original September 29, 2015, drawings, and these

changes were directed by Bank. Id. at 36, 39, 42. He indicated the changes

did not necessarily entail additional work, not all of the changes were

significant, and in some cases the changes could have eliminated work. Id. at

76-77.

       Joseph McFadden (“McFadden”), who was offered by Attias as an expert

in evaluating construction damages and costs, testified he examined the trade

subcontracts, as well as the drawings from 2015 to 2018, to determine the

“basic design from 2015 and how it changed over the course of the

construction.” N.T., 11/1/21, at 19. He testified he looked at the “as-built

drawings” and tried to estimate the man-hours and materials “that could have

been used to build what is reflected on those as-built drawings.” Id. at 20. He

then assigned a value for the “as-built” drawings and looked for changes from

the original drawings. Id. He testified to a reasonable degree of professional

certainty, that, based on his evaluations, there were “21 change events.”37

N.T., 10/27/21, at 181.

____________________________________________

37 McFadden testified about the items he viewed as “change events.” See N.T.,
10/28/21, at 4-127. He noted the “change events” were not “reasonably
inferable” scopes of work under the scopes of the trade subcontracts. N.T.,
(Footnote Continued Next Page)

                                          - 44 -
J-A10039-23

       McFadden testified it was not necessary for him to determine the original

scope of the trade subcontracts in order to evaluate whether a change in the

contract had occurred. N.T., 11/1/21, at 65-66. He clarified he assumed the

drawings showed the entire scope of the work. Id. As to valuing the amount

for Subcontractors to perform under the original scope of the trade

subcontracts, he relied upon the budget provided to Subcontractors by Bank.

Id. He admitted he did not know the specifics of what the budget covered.

Id. He did not independently value “the original scope of work” in this case.

Id.

       In determining the value of the “change events,” McFadden testified

that, since Attias did not track his employees’ labor costs, McFadden used a

computer program to develop the valuation of labor to perform certain job

duties. Id. at 173-74. He admitted he saw no evidence of the actual cost of

Subcontractors to perform the work he analyzed, and, thus, he estimated the

____________________________________________

11/1/21, at 108. He admitted that changes from the original scope of work
may sometimes include work that is subtracted from the original scope. N.T.,
11/1/21, at 64. McFadden considered whether SDSP/WPHS was entitled to a
credit for work subtracted from the original scope of the trade subcontracts
for only “a couple of instances.” Id. at 68. He admitted that since he didn’t
know the specifics of what work the original budget was based on, he was
unable to determine in some instances whether SDSP/WPHS would be entitled
to a “credit” for work, which was set forth in the original scope of the contracts
but then Subcontractors did not need to perform because of a design change.
Id. at 82. That is, he could not determine whether potential credits to
SDSP/WPHS would “meet or exceed the value that he ascribed in his expert
report” for the value of the changes that were made by Subcontractors. Id.

                                          - 45 -
J-A10039-23

actual labor to complete tasks. N.T., 11/1/21, at 6. For instance, he was not

provided with the hourly rate for Attias’ employees’ labor. Id. at 9. Also, he

testified “we did not review actual costs because actual costs records were not

available.” Id. Thus, McFadden admitted he was finding “the potential value”

of what the additional work could be. Id. at 14. He concluded Attias “provided

labor and material in excess of $2,500,000.00 to address the changes made

by WPHS/SDSP.” Id. at 15.

      However, he admitted this was an estimate of “potential value” and not

“actual value.” Id. at 16. He testified that Attias’ actual costs for labor and

materials “could be less; it could be more. I don’t know.” Id. at 23. He also

admitted determining costs is “an inexact science,” and two different

contractors may have different costs for the same job.          Id. at 21.    He

specifically acknowledged with the same design plans contractors may seek

to do the same work for an amount that varies by millions of dollars. Id. He

also admitted another expert examining the same items in this case may

arrive at a figure different than $2,500,000.00. Id. at 22.

      He admitted Attias provided him with no internal budget or estimates of

what costs he expected to incur during phase one. Id. at 7. While he noted

the scope of work changed, he was unable to quantify if Attias incurred costs

that he originally believed he would not incur. Id. However, he surmised that

“there is just no way that [Attias] did not incur additional costs to perform his

work over his original budgets that he was given to perform this work.” Id.

                                     - 46 -
J-A10039-23

       McFadden admitted it would have been preferable for Attias to have

provided him with actual costs to assist McFadden in determining the

additional sums to which Attias might be entitled. Id. at 13. He indicated

actual costs, which are the underlying basis of the work that was performed,

would have assisted him in determining the extent to which changed work

occurred in this case. Id. McFadden admitted that, based on his opinion as

to the value of the “21 changed events,” it is possible that SDSP/WPHS might

end up overpaying Subcontractors. Id. at 14.        That is, when asked if it’s

possible that the values he ascribed to the alleged additional work would result

in SDSP/WPHS overpaying, McFadden indicated “[i]t could go either way.” Id.

       Regarding lien waivers, McFadden admitted Attias signed lien waivers,

which “basically release the owner for any additional costs for work up through

the date of payment.”38 Id. at 18.

____________________________________________

38 At this point, SDSP/WPHS asked for a compulsory nonsuit based on
insufficient evidence as to damages regarding the July 31, 2018, change
orders. N.T., 11/1/21, at 124. They asserted the damages were speculative.
Id. The trial court denied the motion. Id. at 135. They also sought a
compulsory nonsuit based on the change orders not being submitted in writing
by Attias within five days of the event giving rise to the change, and
SDSP/WPHS did not waive its right to notice. Id. at 136. The trial court denied
this motion. Id. at 141. SDSP/WPHS also sought a compulsory nonsuit based
on insufficient evidence that Attias fully completed the work under the trade
subcontracts so as to be entitled to the retainage fees. Id. The trial court
denied the motion. Id. SDSP/WPHS sought a compulsory nonsuit on the basis
Attias did not set forth sufficient evidence for unjust enrichment and, in
addition, his unjust enrichment claims were predicated on the same facts as
the breach of contract claims. Id. at 145. The trial court denied the motion.
Id. at 150.

                                          - 47 -
J-A10039-23

      William A. Manginelli (“Manginelli”), who was offered as an expert

witness in construction-related damages including scope-related change

orders by SDSP/WPHS, testified he performed an independent review of

McFadden’s report, as well as the relevant documents. Id. at 159. He testified

to a reasonable degree of professional certainty that McFadden’s methodology

was not sufficient to support the claims to which he testified. Id. at 162.

Specifically, Manginelli testified McFadden’s methodology contained “no

analysis of whether or not the changes were, in fact, changes…different than

what was required by the [trade] subcontract.” Id. Manginelli testified that

“several of the alleged changes were, in fact, required by the [trade]

subcontracts. So, they were not changes.” Id.

      Manginelli testified the methodology to be employed in evaluating

scope-related changes is (1) did a change actually occur; (2) if so, determine

which party was responsible for the change by examining the parties’ contract;

(3) determine if there was a cost associated with the change and/or whether

the owner should be given a credit for the change; and (4) whether the

subcontractor is actually entitled to recovery. Id. at 163-64.

      Regarding the first prong, Manginelli testified that, in evaluating whether

a change actually occurred, an evaluator must determine “what is required by

the contracts and then you compare that to what was actually required to be

constructed.” Id.     Manginelli opined that, to determine what a trade

subcontract requires to be done, an evaluator must utilize the scope of work

                                     - 48 -
J-A10039-23

document attached to the trade subcontract. Id. at 167. That is, if a task is

not seen in a referenced drawing, but it is listed as a scope of work item, it is

understood that this is within the scope of work of the contract. Id. Manginelli

opined that since McFadden did not consider this in his analysis, his

methodology is flawed. Id. He explained the subcontractor is required to

perform all work described in the work contract in exchange for a set price.

Id.

      Manginelli opined McFadden’s methodology and report was flawed

because McFadden did not analyze which party was responsible for any

changes. Id. at 174. Manginelli noted that changes for which Subcontractors

were solely responsible should not be charged against SDSP/WPHS. Id. at

177. Such changes include, for example, when a subcontractor makes a

change on his own for convenience or because the subcontractor made a

mistake that he needed to fix. Id. at 179-80.

      Manginelli testified that, to determine whether there was a cost

associated with a change, an evaluator must first begin with an understanding

of how much money in the contract price was intended to cover particular

work. Id. at 181. He explained an evaluator then looks at what work was

actually done, determines how much money was actually expended, and

compares this to what the contract price originally provided for the work. Id.

Manginelli testified some changes cost money for a subcontractor, some

changes save money for a subcontractor, and some changes do not cost or

                                     - 49 -
J-A10039-23

save money for a subcontractor. Id. He noted that an owner should not have

to pay for items that are already included within the scope of the original work,

so depending on the reason for a change (i.e., because a subcontractor made

a mistake), an owner should be given a credit. Id. at 182.

        Manginelli testified it is important to analyze the actual costs, including

payroll and material costs. Id. at 163. Manginelli explained that his analysis

revealed Attias’ payroll for his workers totaled $1,316,726.77 for the Project.39

Id. at 184. Manginelli noted SDSP/WPHS paid Attias approximately $6.5

million for his companies’ work on the Project. Id. at 185. Manginelli “couldn’t

make up the difference” between Attias’ actual labor costs and what

SDSP/WPHS paid Subcontractors, so it was not logical for Attias to suggest he

was owed “another $2.6 million.” Id.               Manginelli opined that McFadden’s

analysis was not based on reliable information. Id. at 195. He opined

McFadden he did not properly determine the original scope of work, the costs

associated with any changes, or whether the owner was entitled to any

credits.40 N.T., 11/2/21, at 11.

____________________________________________

39   He indicated this included employer contributions and taxes. Id. at 184.

40  At the end of all testimony, SDSP/WPHS made a motion for a directed
verdict as to Subcontractors’ claims accruing prior to February 9, 2018, which
is the date Attias executed twelve lien waivers and releases for which he was
paid $130,000.00. N.T., 11/2/21, at 41. The trial court denied the motion. Id.
at 52.

                                          - 50 -
J-A10039-23

      By order entered on January 21, 2022, the trial court entered its verdict

on the outstanding claims as follows: (1) Count I of SDSP’s complaint-claim

for breach of contract against Subcontractors, the court found in favor of

Subcontractors and against SDSP; (2) Count III of SDSP’s complaint-claim for

conversion against Attias, individually, the court found in favor of SDSP and

awarded it $75,000.00 related to the removal of kitchen cabinets; (3) Count

V of SDSP’s complaint-claim for unjust enrichment against Subcontractors,

the court found in favor of Subcontractors and against SDSP/WPHS; (4) Count

II of Subcontractors’ complaint-claim for breach of contract against SDSP, the

court found in favor of SDSP since Subcontractors were fully paid for the in-

scope work of the contracts at issue; (5) Count III of Subcontractors’

complaint-claim for violations of the Payment Act, the court found in favor of

SDSP/WPHS; (6) Count IV of Subcontractors’ complaint-claim for unjust

enrichment against WPHS, the court found in favor of Subcontractors and

against WPHS in the amount of $2,679,940.00. The trial court found that

Subcontractors were not paid for the out-of-scope and not reasonably

inferable work based on the contracts at issue; (7) Count V of Subcontractors’

complaint-a claim for quantum merit against WPHS, the court found in favor

of WPHS. Trial Court Order, filed 1/21/22, at 1-2. The trial court ordered “all

                                    - 51 -
J-A10039-23

other remaining claims are hereby dismissed.”41 Id. The trial court filed an

opinion in support of its order on January 27, 2022.

       On February 2, 2022, SDSP/WPHS filed a timely post-trial motion,42 and

on February 11, 2022, Subcontractors filed a timely post-trial motion. See

Pa.R.Civ.P. 227.1(c) (relating to the filing of initial and cross post-trial

motions). By orders entered on March 8, 2022, and March 9, 2022, the trial

court denied the post-trial motions. On March 14, 2022, the trial court entered

judgment in favor of Moses Construction, Eden Plumbing, and AAA Demo and

against WPHS in the amount of $3,227,079.59 on the court’s order dated

3/8/22.    On March 17, 2022, the trial court entered judgment in favor of

SDSP/WPHS and against Attias, individually, in the amount of $75,000.00

regarding the conversion claim.

       On April 10, 2022, SDSP/WPHS filed a separate timely notice of appeal

for each lower court docket number, and by order entered on April 11, 2022,

the trial court directed SDSP/WPHS to file a Pa.R.A.P. 1925(b) statement.

____________________________________________

41 We note that, although the order was filed on January 21, 2022, the docket
entries reveal notice was not provided to the parties until January 24, 2022.
See Smithson v. Columbia Gas of PA/NiSource, 264 A.3d 755 (Pa.Super.
2021) (holding Pa.R.Civ.P. 236(b) requires the prothonotary to note on the
docket the date the parties are given notice of an order and the computation
of time begins from the date of notice).

42 On February 3, 2022, Subcontractors filed a motion to mold the verdict to
include pre-judgment interest, which the trial court granted on March 8, 2022.

                                          - 52 -
J-A10039-23

SDSP/WPHS filed a timely Rule 1925(b) Statement on May 2, 2022. The trial

court filed a brief Rule 1925(a) opinion indicating it was relying on its January

27, 2022, opinion.

       On April 20, 2022, Subcontractors filed a separate timely cross-appeal

for each lower court docket number.43 See Pa.R.A.P. 902(b). The trial court

did not direct Subcontractors to file a Rule 1925(b) statement, and

consequently, they did not file one.

       On appeal, SDSP/WPHS set forth the following issues in their “Statement

of Questions Presented” (verbatim):

       A. Whether the trial court erred and/or abused its discretion in
          failing to grant JNOV and refusing to vacate an unjust
          enrichment award against the owner of a construction project
          where (i) the subcontractors in whose favor the award was
          entered failed to prove that the owner independently requested
          work from, or misled, them, and thus, failed to prove liability
          for unjust enrichment, and (ii) the subcontractors failed to
          prove an increase in value of the owner’s property to establish
          that the owner sustained a “benefit” under Pennsylvania law?
       B. Whether the trial court erred and/or abused its discretion by
          failing to grant JNOV and vacate an award of $2,679,940.00 in
          unjust enrichment damages against an owner of property in
          circumstances where the subcontractors acknowledged they
          were paid by the contractor and expressly waived any right to
          assert mechanics’ liens against the property in exchange for
          payment?
       C. Whether the trial court erred and/or abused its discretion by
          failing to grant JNOV and vacate an award of $2,679,940.00
          unjust enrichment award to subcontractors based solely on
          subcontractors’ expert’s estimates regarding the cost of work
          performed where the estimates were non-probative, wholly

____________________________________________

43The initial notices of appeal, as well as the cross-appeal, for both trial court
docket numbers were consolidated by this Court.

                                          - 53 -
J-A10039-23

         lacking in foundation, and, thus, the award based on the
         expert’s testimony was inherently speculative?
      D. Whether the trial court erred in failing to award an owner and
         general contractor their reasonable attorneys’ fees and costs
         under Section 512(b) of the Pennsylvania Contractor and
         Subcontractor Payment Act, 73 P.S. 501 et seq. (“CASPA”)
         where attorneys’ fees and costs to a “substantially prevailing
         party” are mandatory, the contractor prevailed on all the claims
         asserted against it and—the owner prevailed on its conversion
         claim?

SDSP/WPHS’s Brief at 4-5.

      In their cross-appeal, Subcontractors set forth the following issues in

their “Statement of Questions Presented” (verbatim):

      1. Whether the trial court erred as matter of law and/or abused
         its discretion by failing to award approximately $1,113,793.00
         in damages to the Subcontractors for the in-scope work they
         performed under Trade Contracts and billed through the
         Payment Applications, and for which SDSP received payment
         from its lender?

      2. Whether the trial court erred as a matter of law and/or abused
         its discretion by failing to award the Subcontractors’ interest,
         penalty, and attorney’s fees under CASPA?

Subcontractors’ Brief at 4-5.

      Issues one, two, and three presented in SDSP/WPHS’s brief are

interrelated. WPHS challenges the following portion of the trial court’s order:

      (6) Count IV of [Subcontractors’] complaint-a claim for unjust
      enrichment against WPHS[,] the court finds in favor of
      [Subcontractors] and against WPHS…in the amount of
      $2,679,940.00.       It is the [trial] court’s finding that
      [Subcontractors] were not paid for the out-of-scope and not
      reasonably inferable work based on the contracts at issue[.]

Trial Court Order, filed 1/21/22, at 2.

                                     - 54 -
J-A10039-23

       Specifically, WPHS contends the trial court erred in denying its motion

for a judgment notwithstanding the verdict (“JNOV”) since Subcontractors

failed to establish the elements necessary for an unjust enrichment claim

against WPHS, who is the owner of the Project.44

             When reviewing a motion for JNOV the evidence must be
       viewed in the light most favorable to the verdict winner, who must
       be given the benefit of every reasonable inference of fact.
       Fanning v. Davne, 795 A.2d 388, 392 (Pa.Super. 2002)
       (quotation omitted). Any conflict in the evidence must be resolved
       in the verdict winner’s favor. Id. JVOV may be entered: (1)
       where the moving party is entitled to judgment as a matter of law,
       or (2) where the evidence was such that no two reasonable minds
       could disagree that the outcome should have been in favor of the
       moving party. Id. at 393.
              On appeal of a trial court’s denial of a motion for JNOV, our
       Court will reverse the trial court only upon a finding of an abuse
       of discretion or error of law that controlled the outcome of the
       case. Eichman v. McKeon, 824 A.2d 305, 311 (Pa.Super. 2003)
       (citation omitted). Additionally, where credibility and the weight
       to be accorded the evidence are at issue, this Court will not

____________________________________________

44As indicated supra, SDSP/WPHS made a request for compulsory nonsuit on
the basis Subcontractors did not establish the elements for unjust enrichment,
and the trial court denied the request. N.T., 11/1/21, at 145, 150. See Phelps
v. Caperoon, 190 A.3d 1230 (Pa.Super. 2018) (holding that ordinarily to
preserve the right to request JNOV a party must request a directed verdict or
compulsory non-suit during trial). Thereafter, SDSP/WPHS adequately raised
the claim in their post-trial motion and court-ordered Rule 1925(b) statement.
See Rubin v. Stewart, ___ A.3d ___, 2023 WL 2003961 (Pa.Super. filed
2/15/23) (unpublished memorandum) (declining to find JNOV issue waived
where same arguments were raised in a request for compulsory non-suit,
post-trial motions, and Rule 1925(b) statement); Pa.R.A.P. 126(b)(2)
(effective May 1, 2019, unpublished memorandum may be cited for persuasive
value).

                                          - 55 -
J-A10039-23

     substitute its judgment for that of the fact-finder. Id. at 311-12
     (citation omitted).

Francis v. LCP North Third, LLC, 2023 PA Super 39, 2023 WL 2487260, at

*3 (Pa.Super. filed 3/14/23).

     To prevail on an unjust enrichment claim, which is an equitable doctrine,

the plaintiff must demonstrate the following elements:

           [W]e have described [the elements for unjust enrichment]
     as “[(1)] benefits conferred on defendant by plaintiff, [(2)]
     appreciation of such benefits by defendant, and [(3)] acceptance
     and retention of such benefits under such circumstances that it
     would be inequitable for defendant to retain the benefit without
     payment of value.” Schenck v. K.E. David, Ltd., 666 A.2d 327,
     328 (Pa.Super. 1995)....The critical inquiry in the application of
     this doctrine is whether a defendant has been unjustly enriched.
     Id. “Where unjust enrichment is found, the law implies a contract,
     referred to as either a quasi contract or a contract implied in law,
     which requires that the defendant pay to plaintiff the value of the
     benefit conferred.” Id.

Karden Construction Services, Inc. v. D’Amico, 219 A.3d 619, 629

(Pa.Super. 2019). Thus, “where one party has been unjustly enriched at the

expense of another, he is required to make restitution to the other. In order

to recover, there must be both (1) an enrichment, and (2) an injustice

resulting if recovery for the enrichment is denied....” Meehan v. Cheltenham

Township, 410 Pa. 446, 189 A.2d 593, 595-96 (1963).

            Section 110 of the Restatement of Restitution deals with the
     situation where a third-party benefits from a contract entered into

                                    - 56 -
J-A10039-23

       between two other parties.[45] It provides that, in the absence of
       some misleading by the third party, the mere failure of
       performance by one of the contracting parties does not give rise
       to a right of restitution against the third party.

Meehan, supra, 189 A.2d at 595-96 (footnote added).

       Our Supreme Court has examined construction-related cases where a

subcontractor has sought reimbursement from a third party under the theory

of unjust enrichment.           Specifically, in Meehan, supra, a developer

subcontracted with another to install streets and sewers in his development

but became insolvent before he paid the subcontractor. Subsequently, the

sewers and streets were dedicated to the township, and after the

subcontractor unsuccessfully attempted to establish a mechanics’ lien on the

improvements, he sued the township on a theory of unjust enrichment,

seeking more than $17,000.00, the value of his materials and labor. See id.

       In denying the subcontractor’s claim of unjust enrichment, the Supreme

Court held “[the] subcontractor cannot merely allege its own loss as the

measure of recovery—i.e., the value of labor and materials expended—but

____________________________________________

45 This Court has held “[t]he doctrine of unjust enrichment is clearly
inapplicable when the relationship between the parties is founded on a written
agreement or express contract.” Roman Mosaic & Tile Co. v. Vollrath, 313
A.2d 305, 307 (Pa.Super. 1973). Here, the trade subcontracts were executed
between SDSP (the general contractor) and Subcontractors. However,
Subcontractors are seeking to invoke the doctrine against an entity, WPHS
(the owner of the Project), who was not a party to the trade subcontracts.

                                          - 57 -
J-A10039-23

instead must demonstrate that appellee [the township] has in fact been

benefitted.” Meehan, supra, 189 A.2d. at 595.

      This Supreme Court also held that, even if the subcontractor had shown

the township received a benefit, it had not demonstrated that the township’s

retention of the benefit without compensating the subcontractor was unjust.

See id.   In sum, the Supreme Court has held that in a case where a

subcontractor has provided services and chattels to an owner who had no

direct contractual relationship to the subcontractor, (1) any benefit conferred

must, for purposes of recovery on an unjust enrichment theory, be measured

by the value of the benefit to the owner, not by the value of the invoice

submitted by the subcontractor; and (2) the owner’s retention of the benefit

without paying any compensation to the subcontractor would not be unjust if

the owner did not contract directly with, request, or mislead the subcontractor.

Id.

      In D.A. Hill Co. v. Clevetrust Realty Investors, 524 Pa. 425, 573

A.2d 1005 (1990), our Supreme Court addressed another unjust enrichment

claim brought by a subcontractor against a third-party.       In D.A. Hill, an

investment company provided a construction loan, secured by a mortgage, to

a developer to build a shopping mall.     Id. at 1006. The developer hired a

general contractor, who in turn hired the plaintiff as a subcontractor. Id.

      After construction began, the development company defaulted on its

loan by failing to make a mandatory interest payment. Id. at 1007. In

                                     - 58 -
J-A10039-23

accordance with its rights under the loan agreement, the investment company

refused to disburse additional funds, the general contractor received no

money, and the subcontractor was left without compensation for its work. Id.

Eventually, the investment company foreclosed on the property. Id. The

subcontractor then brought suit against the investment company on the

theory that the investment company had been unjustly enriched by the

subcontractor’s work. Id. at 1008.

      Our Supreme Court found that, in order to prevail, the subcontractor

would have had to demonstrate that the investment company was enriched,

and that such enrichment was unjust. Id. at 1009. The Court reiterated that

“enrichment is measured by the value of the benefit to the owner, not by the

value of the invoice submitted by the subcontractor.” Id.       See Meehan,

supra, 189 A.2d. at 595 (subcontractor “cannot merely allege its own loss as

the measure of recovery—i.e., the value of labor and materials expended—

but instead must demonstrate that the owner has in fact benefited.”)[.]

      Furthermore, the Supreme Court reiterated the enrichment would only

be considered unjust if the owner had requested the benefit, contracted

directly with, or misled the subcontractor. D.A. Hill, supra, 573 A.2d at 1009.

The Supreme Court ruled in favor of the investment company, finding that the

subcontractor failed to establish the existence of a benefit at the time of

foreclosure. Id. at 1010.

                                     - 59 -
J-A10039-23

       In the case sub judice, the trial court concluded WPHS (the owner of the

Project) was unjustly enriched because Subcontractors completed work

outside the scope of the trade subcontracts for which SDSP (the general

contractor) did not pay. Finding Attias’ testimony credible, the trial court

concluded Subcontractors “completed work constituting major and substantial

changes not in the September 2015 drawings which was the basis of the initial

agreement.” Trial Court Opinion, filed 1/27/22, at 15. The trial court found

the changes were “beyond work reasonably inferred” from the scope of work

in the eleven trade subcontracts. Id.

       The trial court then accepted as credible the eleven July 31, 2018,

change orders submitted by Attias and concluded that, although the change

orders were based on “estimates,” the change orders reflected the cost of

labor/materials expended by Subcontractors for the changes. Thus, based

thereon, the trial court concluded WPHS was benefited by the labor/materials

set forth in the change orders. After a careful review, we agree with WPHS

that this was error.

       In order for Subcontractors to have established an unjust enrichment

claim against WPHS, it is axiomatic that they must have established a benefit

or enrichment was conferred upon WPHS.46 See Karden Construction

____________________________________________

46We note the trial court mistakenly concluded WPHS was solely co-owned by
Bank and Foster. Trial Court Opinion, filed 1/27/22, at 2-3. The trial court
concluded “Fifty percent of WPHS was owed by Bank and the other fifty
(Footnote Continued Next Page)

                                          - 60 -
J-A10039-23

Services, Inc., supra. In answering this inquiry in the affirmative, the trial

court relied on the July 31, 2018, change orders. The trial court noted the

change orders reflected Attias (the subcontractor) billed SDSP (the general

contractor) approximately $2,679,940.00 for the cost of labor/materials for

various changes. The trial court essentially concluded that since Attias billed

SDSP to make the changes, WPHS (the owner of the Project) must have

benefited, and the trial court used the change orders to measure the amount

of the benefit.

       However, it is well settled that, for unjust enrichment actions against

owners in construction cases, the existence of an enrichment is determined

by the value of the benefit to the owner, not by the value of the invoice

submitted by the subcontractor. Id. Here, Subcontractors did not produce

evidence of whether/how the value of WPHS’s property was increased or

enhanced due to the changes. Moreover, Subcontractors’ expert, McFadden,

who the trial court found credible, admitted that if WPHS paid for the July 31,

2018, change orders, it is “possible” that WPHS would “overpay” for any value

it received from the work described in the change orders.47 N.T., 11/1/21, at

____________________________________________

percent was owned by Foster[.]” Id. at 9. However, the undisputed evidence
reveals a tax credit investor holds a 99% interest in WPHS while Bank and
Foster each own half of one percent (.5%) equity interest. N.T., 10/13/21, at
21.

47As it related to the July 31, 2018, change orders, McFadden noted he was
unable to determine whether Attias’ labor/material costs set forth in the
(Footnote Continued Next Page)

                                          - 61 -
J-A10039-23

14. He specifically admitted he did not perform an overall value of the original

scope of the work, and he did not credit the owner with changes that may

have provided less benefit or value to the owner. Id. at 65-66, 79-80. He

admitted he did not determine whether the work in the July 31, 2018, change

orders would meet or exceed the value to the owner as set forth in the original

trade subcontracts for work to be completed. Id. at 86.        He admitted the

owner, WPHS, might “possibly” be entitled to an offset for items because the

value to WPHS from the change orders was less than the value would have

been if the trade subcontract was completed as is. Id. He also admitted the

amount of labor charged by Subcontractors in the July 31, 2018, change

orders did not necessarily correspond to the value received by WPHS. Id. at

87.

       Accordingly, viewing the evidence in the light most favorable to

Subcontractors, the record reveals the trial court erred in holding the work

associated with the July 31, 2018, change orders reflected a benefit to WPHS

as is required for an unjust enrichment claim. See Francis, supra. Thus,

we reverse the trial court’s order pertaining to the finding of unjust enrichment

____________________________________________

change orders were even “over and above what [he] initially planned to spend
to perform the original scope of work of the Project.” N.T., 11/1/21, at 6-7.
He also admitted some changes were “non-compensable changes.” Id. at 34-
35.

                                          - 62 -
J-A10039-23

in favor of Subcontractors and vacate the March 14, 2022, judgment with

regard thereto.48

       We next address the claim presented by Subcontractors in their cross-

appeal. Subcontractors challenge the following portion of the trial court’s

order:

       (4) Count II of [Subcontractors’] complaint-a claim for breach of
       contract against SDSP…, the [trial] court finds in favor of SDSP
       and against [Subcontractors]. It is the [trial] court’s finding that
       [Subcontractors] were fully paid for the in-scope work of the
       contracts at issue.

Trial Court Order, filed 1/21/22, at 2.

       In developing their argument on appeal, Subcontractors present a

challenge to the weight of the evidence. Specifically, they assert “[t]here can

be no question that on th[e] evidentiary record, the Subcontractors proved all

of the requisite elements necessary to establish their breach of contract claim.

Any finding to the contrary was against the weight of the evidence.”

Subcontractors’ Brief at 68.

       However, in their post-trial motion, Subcontractors did not present a

weight of the evidence claim as to the trial court’s verdict regarding their

breach of contract claim. Rather, they sought and developed in the post-trial

motion a JNOV claim, which is distinct from a weight of the evidence claim.

____________________________________________

48We note WPHS developed additional arguments on appeal in support of its
contention the trial court erred in finding in favor of Subcontractors with
regard to their unjust enrichment claim. However, given our analysis supra,
we find it unnecessary to address these arguments.

                                          - 63 -
J-A10039-23

See Corvin v. Tihansky, 184 A.3d 986 (Pa.Super. 2018) (discussing JNOV

and weight claims). Thus, we find Subcontractors’ weight of the evidence clam

to be waived. See Bensinger v. Univ. of Pittsburgh Medical Center, 98

A.3d 672 (Pa.Super. 2014) (holding a challenge to the weight of the evidence

is waived if not raised in a post-trial motion); Pa.R.Civ.P. 227.1.49

       Finally, SDSP/WPHS assert the trial court erred in failing to award it

attorney’s fees and costs under Section 512 of the Contractor and

Subcontractor      Payment      Act    (“CASPA”),   73   P.S.   §   512.   Similarly,

____________________________________________

49 Assuming, arguendo, Subcontractors alternatively presented on appeal and
preserved a claim the trial court should have entered JNOV in their favor as
to the breach of contract claim, we find no relief is due. Subcontractors claim
they were not fully paid for the in-scope work of the trade subcontracts, and
in support thereof, they contend SDSP did not pay the February and March of
2018 payment applications. Thus, they claim a breach of contract. However,
the trial court found credible Bank’s testimony that the payment applications
paid by SDSP, plus the $40,000.00 weekly payments and other lump sum
payments, resulted in SDSP paying in excess of what Subcontractors were
owed under the trade subcontracts. Bank testified SDSP paid Subcontractors
$6.2 million, which was approximately $360,000.00 more than what they were
entitled to under the trade subcontracts as amended by change orders. Bank
testified Subcontractors were fully paid for all of the work they completed,
and, in fact, they were paid in advance for work; however, he noted
Subcontractors did not fully complete the work under the trade subcontracts.
N.T., 10/19/21, at 87. Thus, viewing the evidence in the light most favorable
to SDSP as the verdict winner, we conclude the trial court properly concluded
no relief was due to Subcontractors as would warrant a JNOV in their favor.
See Hart v. Arnold, 884 A.2d 316, 332 (Pa.Super. 2005) (to prove a breach
of contract the plaintiff must establish a contract, including its essential terms,
a breach of the duty imposed by the contract, and resultant damages). See
also Francis, supra (setting forth JNOV standard of review).

                                          - 64 -
J-A10039-23

Subcontractors contend the trial court erred in failing to award interest,

attorney’s fees, and costs to them under Section 512.

       Initially, we note Subcontractors have waived their claim under CASPA.

Subcontractors presented a claim under CASPA in their complaint; however,

the trial court ruled against Subcontractors and in favor of SDSP/WPHS on the

claim. Subcontractors presented no challenge to the trial court’s ruling in their

post-trial motion.50 See Pa.R.Civ.P. 227.1.

       Turning to SDSP/WPHS’s claim for attorney’s fees and costs under

Section 512(b) of CASPA,51 we conclude relief is due.

       SDSP/WPHS contend they are entitled to attorney’s fees and costs under

Section 512(b) because they are the “substantially prevailing party” in an

____________________________________________

50While Subcontractors filed a post-trial motion to mold the verdict to include
pre-judgment interest, the motion did not seek interest under CASPA; but
rather, Subcontractors sought interest under 41 P.S. § 202.
      In any event, as Subcontractors have no valid claim for payment, they
are not entitled to penalties, attorney’s fees, or expenses with regard thereto.
See 73 P.S. § 512(a), (b).

51 SDSP/WPHS raised their claim for attorney’s fees and costs under CASPA
for the first time in their post-trial motion. We agree with SDSP/WPHS that
they adequately preserved their claim. See Zavatchen v. RHF Holdings,
Inc., 907 A.2d 607 (Pa.Super. 2006) (holding defendants in a CASPA claim
may seek attorney’s fees and costs if they are the “substantially prevailing
party” in the plaintiff’s CASPA matter). See also Lomas v. Kravitz, 130 A.3d
107 (Pa.Super. 2015) (rejecting argument that prevailing party was not
entitled to attorney’s fees and costs for failing to include claim in original
pleading). Here, in their cross-complaint, Subcontractors (as plaintiffs)
presented a claim for payment under CASPA, and the trial court found in favor
of SDSP/WPHS (as defendants) and against Subcontractors.

                                          - 65 -
J-A10039-23

action for which payment was sought under CASPA. SDSP/WPHS’s claim

requires us to examine Section 512(b), and thus, our standard of review is as

follows:

      When determining the meaning of a statute, a court must construe
      the words of that statute according to their plain meaning. 1
      Pa.C.S.A. § 1903(a)[.] When the words of a statute are clear and
      free from all ambiguity, they are not to be disregarded under the
      pretext of pursuing the spirit of the statute. 1 Pa.C.S.A. §
      1921(a)[.] It is only when the statute is unclear that the court
      may embark upon the task of ascertaining the intent of the
      legislature. Absent a definition, statutes are presumed to employ
      words in their popular and plain everyday sense, and popular
      meanings of such words must prevail.

Zimmerman v. Harrisburg Fudd I, L.P., 984 A.2d 497, 501 (Pa.Super.

2009) (case citations and original brackets omitted).

      This Court has recognized:

      CASPA is a comprehensive statute enacted in 1994 to cure abuses
      within the building industry involving payments due from owners
      to contractors, contractors to subcontractors, and subcontractors
      to other subcontractors. The underlying purpose of CASPA is to
      protect contractors and subcontractors and to encourage fair
      dealing among parties to a construction contract. The statute
      provides rules and deadlines to ensure prompt payments, to
      discourage unreasonable withholding of payments, and to address
      the matter of progress payments and retainages. Under
      circumstances prescribed in the statute, interest, penalties,
      attorney’s fees, and litigation expenses may be imposed on an
      owner, contractor, or subcontractor who fails to make payment to
      a contractor or subcontractor in compliance with the statute.

E. Allen Reeves, Inc. v. Old York, LLC, ___ A.3d ___, 2023 WL 2921091

(Pa.Super. 2023) (quoting El-Gharbaoui v. Ajayi, 260 A.3d 944, 954

(Pa.Super. 2021) (citation and brackets omitted)).

      Relevantly, Section 512 of CASPA provides as follows:

                                    - 66 -
J-A10039-23

       (b) Award of attorney fee and expenses.--Notwithstanding
       any agreement to the contrary, the substantially prevailing party
       in any proceeding to recover any payment under this act shall be
       awarded a reasonable attorney fee in an amount to be determined
       by the court or arbitrator, together with expenses.

73 P.S. § 512 (bold in original).

       This Court has held that, while the mandatory language in the attorney

fee provision of CASPA requires an award of attorney’s fees and expenses to

a “substantially prevailing party,” including a defendant of a CASPA claim, the

issue of whether any party to a lawsuit substantially prevailed is left to the

trial court’s discretion. Zavatchen, supra.

       This Court has noted:

       A “prevailing party” is commonly defined as:
       [A] party in whose favor a judgment is rendered, regardless of the
       amount of damages awarded. While this definition encompasses
       those situations where a party receives less relief than was sought
       or even nominal relief, its application is still limited to those
       circumstances where the fact finder declares a winner and the
       court enters judgment in that party’s favor.

Zavatchen, 907 A.2d at 610 (emphasis added) (quotation omitted).

       To qualify as a substantially prevailing party under CASPA, a party need

not only recover on its claim, but also prove the opposing party, without good

faith reason, failed to comply with the mandate of prompt payment. Id. at

609.

       Here, we agree with SDSP/WPHS that it was the substantially prevailing

party under CASPA.      The trial court found that SDSP/WPHS timely paid

Subcontractors for the in-scope work under the trade subcontracts, and thus,

                                     - 67 -
J-A10039-23

denied Subcontractors’ claim for relief under CASPA. Further, as indicated

supra, in examining the unjust enrichment claim, we conclude Subcontractors

failed to establish they were entitled to additional payments for alleged out-

of-scope work.    Simply put, SDSP/WPHS is the party in whose favor a

judgment has been rendered, and there is no evidence they failed to comply

with the mandates of prompt payment to Subcontractors. Thus, we conclude

the trial court erred in failing to award SDSP/WPHS attorney’s fees and

expenses under Section 512(b) of CASPA, and thus, we remand for the trial

court for further proceedings as to the issue.

      For all of the foregoing reasons, we reverse the trial court’s order

entered on January 21, 2022, on Count IV of Subcontractors’ complaint in

which the trial court held WPHS was unjustly enriched and awarded

Subcontractors $2,679,940.00 with regard thereto. Moreover, we conclude

SDSP/WPHS is entitled to attorney’s fees and expenses under Section 512(b)

of CASPA. We affirm the trial court’s January 21, 2022, order in all other

respects. However, given our disposition, we vacate the judgment entered on

March 14, 2022, and remand for further proceedings consistent with this

decision.

      Since no issue was raised as to the March 17, 2022, judgment regarding

Attias’ conversion when he removed the kitchen cabinets, we affirm this

judgment.

                                    - 68 -
J-A10039-23

      Order reversed in part and affirmed in part. March 14, 2022, judgment

vacated and remanded for further proceedings. March 17, 2022, judgment

affirmed. Jurisdiction relinquished.

Judgment Entered.

Joseph D. Seletyn, Esq.
Prothonotary

Date: 6/20/2023

                                       - 69 -