Court Opinion

ID: 2830125
Source: CourtListenerOpinion
Date Created: 2015-08-24 21:00:07.730519+00
Date Added: 2024-06-11T12:34:21.105004
License: Public Domain

ARMED SERVICES BOARD OF CONTRACT APPEALS

Appeal of --                                  )
                                              )
Certified Construction Company of             )      ASBCA No. 58782
 Kentucky, LLC                                )
                                              )
Under Contract No. W9124D-06-D-0001           )

APPEARANCES FOR THE APPELLANT:                       Thomas E. Roma, Jr., Esq.
                                                     G. Alan Oliver, Esq.
                                                      Ackerson & Yann, PLLC
                                                      Louisville, KY

APPEARANCES FOR THE GOVERNMENT:                      Raymond M. Saunders, Esq.
                                                      Army Chief Trial Attorney
                                                     CPT Harry M. Parent, III, JA
                                                     CPT Tyler L. Davidson, JA
                                                      Trial Attorneys

       OPINION BY ADMINISTRATIVE JUDGE PAGE ON THE PARTIES'
              CROSS-MOTIONS FOR SUMMARY JUDGMENT

        This appeal arises under Contract No. W9124D-06-D-0001 (contract) between
the Department of the Army (Army or government) and Certified Construction
Company of Kentucky, LLC (Certified or contractor). Certified appeals from a
contracting officer's (CO's) final decision (COFD) denying Certified's monetary
claim resulting from an increase in the costs of liquid asphalt during performance. In a
previous decision, we dismissed for lack of jurisdiction the portion of Certified's claim
accruing prior to 22 March 2007 as time-barred under the Contract Disputes Act's
(CDA's), 41 U.S.C. §§ 7101-7109, six-year statute oflimitations. Certified
Construction Co. ofKentucky, LLC, ASBCA No. 58782, 14-1BCA~35,662. The
parties have filed cross-motions for summary judgment on the portion of Certified's
claim over which we exercised jurisdiction.

       STATEMENT OF FACTS (SOF) FOR PURPOSES OF THE MOTIONS

       The parties have submitted a Joint Stipulation of Material Facts (Jt. Stip.). The
following facts are not in dispute.
        1. On 24 October 2005, the Anny awarded the requirements contract to
Certified via sealed bidding procedures (Jt. Stip. ~ 1; R4, tab 17 at 3 1). Through task
orders issued under the contract, Certified provided road construction and repair
including concrete placement, asphalt surface treatments, and pavement markings at
Fort Knox, Kentucky (Jt. Stip. ~ 4; R4, tab 20 2 at 1-2, 4). The period of performance
was from 1 November 2005 to 31 October 2006, with a single one-year option period
(R4, tab 20 at 1, 4).

       2. The contract included the following relevant Federal Acquisition Regulation
(FAR) clauses: 52.233-1, DISPUTES (JUL 2002)-ALTERNATE I (DEC 1991);
FAR 52.216-21, REQUIREMENTS (OCT 1995)-ALTERNATE I (APR 1984);
FAR 52.217-8, OPTION TO EXTEND SERVICES (Nov 1999); FAR 52.217-9, OPTION TO
EXTEND THE TERM OF THE CONTRACT (MAR 2000) (R4, tab 20 at 49, 51-52). The
contract also included Defense Federal Acquisition Regulation Supplement (DFARS)
clause 252.243-7002, REQUESTS FOR EQUITABLE ADJUSTMENT (MAR 1998) (id. at 50).

       3. The contract required work to be performed in accordance with technical
specifications contained in the document identified as "P.E. 3-05," dated 6 July 2005
(R4, tab 20 at 79). The provisions within "P.E. 3-05" entitled "PART I
TECHNICAL PROVISIONS DIVISION 2 - SECTION 2B GENERAL
CONSTRUCTION" (General Construction specifications) provided, in relevant part:

              1. APPLICABLE PUBLICATIONS: The following
              publication is hereby incorporated by reference into the
              specifications for this project:

                     Standard Specification for Road and Bridge
                     Construction,
                     Kentucky Department of Highways, latest edition
                     www.kytc.state.us/construction/spec2000l 3l

1
  Citations of this document in the Rule 4 file are to the Bates-numbered pages unless
        indicated otherwise.
2 The Rule 4 file includes two different copies of the awarded contract under tabs 1

        and 20. The contract under tab 1 contains 361 pages and is only signed by the
        CO; the copy under tab 20 contains 14 7 pages and is signed by both parties.
        Since block 28 of Standard Form 1442 is checked and requires the signature of
        the contractor, citations are to the copy under tab 20. The two versions of the
        contract do not differ with respect to relevant provisions.
3 Appellant submitted a bound copy of the Kentucky Transportation Cabinet/Department

        of Highways, Standard Specifications for Road and Bridge Construction (2004
        ed.) (KDOH Specifications), and the parties agree that this edition is applicable
        (Jt. Stip. ~ 3). We mark this copy for the record as Rule 4, tab 22.
                                            2
               2. GENERAL: All work and materials shall conform to
               the applicable requirements of Section 200 through Section
               800 of the Kentucky Department of Highways (KDOH)
               Specifications except as noted in these specifications or
               contract documents. In case of difference between KDOH
               Specifications and the CONTRACT CLAUSES the
               CONTRACT CLAUSES shall govern.

               3. ABBREVIATIONS AND DEFINITIONS: Standard
               abbreviations shall be in accordance with Section 101.01
               of the KDOH Specifications. Where such terms as
               "Chairman'', "Commission'', "Engineer", or "Department"
               are used, they shall mean "Contracting Officer".
               Whenever the works [sic] "Extra Work" or similar phrase
               is used, it shall mean "Changes" as defined in the
               CONTRACT CLAUSES.

               4. CONTROL OF MATERIALS: Control of materials
               shall be in accordance with Section 106 ofKDOH
               Specifications in addition to the requirements of the
               CONTRACT CLAUSE.

               5. EXCEPTIONS TO KDOH SPECIFICATIONS:

                       5.1 Measurement and Payment paragraphs shall not
               mmlY· All work shall be included in the unit price items listed
               in the bid schedule that is part of these contract documents.

(R4, tab 20 at 97; Jt. Stip.   ~   2) (Emphasis added)

        4. The KDOH Specifications, Divisions 100-800 contain a number of
references to "Measurement" and "Payment" provisions. See, e.g., Division 100,
General Provisions, § 109 Measurement and Payment (R4, tab 22 at 109-1-109-12);
Division 200, Earthwork, § 201 Staking, ~ 201.4 Measurement and ~ 201.05 Payment
(id. at 201-2); § 202 Clearing and Grubbing,~ 202.04 Measurement and~ 202.05
Payment (id. at 202-1-202-2); and§ 303 Pavement Drainage Blanket,~ 303.04
Measurement and~ 303.05 Payment (id. at 303-4-303-5).

       5. The contract included numerous contract line item numbers (CLINs)
providing estimated quantities and unit pricing for various work to be performed. In
accordance with the General Construction specifications, CLINs 0072 and 1072
provided for the installation of a "Bituminous concrete surface course," and CLINs
0073 and 1073 provided for the installation of a "Bi[t]uminous concrete binder course"
(R4, tab 20 at 15-16, 37).

                                                3
       6. On 30 October 2006, the CO executed Modification No. P00005, exercising
the option period and extending the term of the contract to 31 October 2007 (R4, tab 7).

       7. On 3 October 2007, the CO executed unilateral Modification No. P00009,
extending the period of performance of the contract to 30 April 2008 (R4, tab 11 ).

       8. By letter dated 17 September 2012, Certified submitted a request for
equitable adjustment (REA), seeking an equitable adjustment to the contract in the
amount of $839,052.31 for additional incurred costs resulting from the increase in
prices of petroleum products, specifically liquid asphalt, used for the production of
asphalt hot mixes under CLINs 0072, 0073, 1072, and 1073 (R4, tab 15; Jt. Stip. ~~ 3,
6). In calculating its request, Certified relied on Section 109.07 of the KDOH
Specifications entitled "PRICE ADJUSTMENTS" which provides in relevant part:

              109.07 PRICE ADJUSTMENTS. Due to the fluctuating
              costs of petroleum products, the Department will adjust the
              compensation of specified liquid asphalt items ....

                      109.07.01 Liquid Asphalt. The Department will
              list a base price for liquid asphalt products in the Bid
              Proposal for applicable projects. The Department will
              compare the Kentucky Average Price Index, for the month
              that the Contract is let, to the index for the month that the
              Contractor places the material on the project to determine
              the percent change. When the original contract quantity
              for asphalt items is equal to or greater than 3,000 tons and
              when the average price of the liquid asphalt products
              increases or decreases more than 10 percent, the
              Department will adjust the Contractor's compensation.

(Id.; R4, tab 22)

        9. By letter dated 19 October 2012, the CO denied Certified's REA, asserting
that subparagraph 5 .1 of the General Construction specifications in the contract
specifically excluded Section 109 of the KDOH Specifications (R4, tab 16; SOF ~ 3;
Jt. Stip. ~ 7).

        10. By letter dated 22 March 2013, Certified converted its REA into a certified
claim for $839,052.31, demanding, as a matter of right, the amount requested in its
REA (SOF ~ 7). Certified asserted that it was entitled to the difference in "increased
cost of performance resulting from the unprecedented increase in the price of Liquid
                                            4
Asphalt" from the time it submitted its bid pricing to performance of the contract.
Certified disagreed with the CO's interpretation, maintaining that Section 109 of the
KDOH Specifications was not explicitly excluded, and that the intent of subparagraph
5.1 of the General Construction specifications was to exclude the measurement and
payment paragraphs within Sections 200 thru 800 of the KDOH Specifications as
provided under paragraph two of the General Construction specifications. (R4, tab 17
at 1-2; SOF ~ 3; Jt. Stip. ~ 8)

        11. On 31 May 2013, the CO issued a final decision denying Certified's claim
in its entirety. The COFD asserted that the relevant technical provisions did not
incorporate the KDOH Specifications in their entirety, and specific sections of the
KDOH Specifications applicable to the contract were explicitly incorporated. Lastly,
the CO asserted that measurement and payment paragraphs of the KDOH
Specifications, including Section 109, did not apply. (R4, tab 18; Jt. Stip. ~ 9)

        12. On 16 July 2013, Certified appealed the 31May2013 CO's final decision
to the Board (Jt. Stip. ~ 10).

       13. On 8 July 2014, the Board granted the government's partial motion to
dismiss with respect to the portion of Certified's claim that accrued prior to
22 March 2007, more than six years before Certified's 22 March 2013 claim date.
That portion of the appeal was dismissed for lack of jurisdiction under the CDA.

        14. The parties stipulate that Certified's claim accruing after 22 March 2007 is
for a sum certain amount of $606,707.55 (Jt. Stip. ~ 12).

                                       DECISION

        On 8 July 2014, we issued our opinion, Certified Construction Co. of Kentucky,
LLC, 14-1BCA~35,662, partially dismissing the portion of Certified's claim accruing
prior to 22 March 2007 for lack of jurisdiction because that portion was time-barred
under the CDA's six-year statute oflimitations (SOF ~ 12). Subsequent to the
issuance of our decision, the United States Court of Appeals for the Federal Circuit in
Sikorsky Aircraft Corp. v. United States, 773 F.3d 1315 (Fed. Cir. 2014), reversed its
line of cases holding that the CDA' s statute of limitations was jurisdictional. By
correspondence dated 26 March 2015, we directed the parties to provide supplemental
briefing on the effect of the Sikorsky decision on the parties' cross-motions for
summary judgment. The government responded that Sikorsky did not impact the
parties' cross-motions and "the rationale of the Partial Motion to Dismiss is still valid"
(gov't supp. hr. at 2). While asserting that the Board's 8 July 2014 partial dismissal
was erroneous in light of the Sikorsky decision, Certified agreed that the cross-motions
are ready for adjudication as Sikorsky's effect would bear on the issue of quantum
rather than entitlement (app. supp. hr.). After consideration of the parties' views and
re-examining our 8 July 2014 decision, based on Sikorsky and the findings in our

                                            5
decision, we conclude that on the merits, the portion of Certified's claim dismissed in
that decision for lack of jurisdiction is properly time-barred by the CDA. We next
proceed toward resolution of the parties' cross-motions for summary judgment.

       1. Summary Judgment

        Matters of contract interpretation are questions of law and are amenable for
resolution through summary judgment. Varilease Technology Group, Inc. v. United
States, 289 F.3d 795, 798 (Fed. Cir. 2002). The guidelines for summary judgment are
well established; the granting of summary judgment is appropriate where there are no
genuine issues of material fact and the movant is entitled to favorable judgment as a
matter oflaw. Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 255 (1986); DIRECTV
Group, Inc. v. United States, 670 F.3d 1370, 1374 (Fed. Cir. 2012); Osborne
Construction Co., ASBCA No. 55030, 09-1 BCA ii 34,083 at 168,512. The parties'
cross-motions are evaluated on their own merits, and we are not obligated to "grant
judgment as a matter of law for one side or the other; summary judgment in favor of
either party is not proper if disputes remain as to material facts." Mingus
Constructors, Inc. v. United States, 812 F.2d 1387, 1391 (Fed. Cir. 1987). While the
parties have jointly stipulated that there are no genuine issues of material fact to their
respective positions on the issue of contract interpretation, we are "not bound by the
concessions or stipulations by either party that are contrary to the evidence or the law."
General Atronics Corp., ASBCA No. 37923, 91-3 BCA ii 24,047 at 120,360 (citing
Kaminer Construction Corp. v. United States, 488 F.2d 980 (Ct. CL 1973)).

       The movant has the burden to establish that there are no material facts in
dispute. A material fact is one which may affect the outcome of the case. Liberty
Lobby, 477 U.S. at 248. At the summary judgment stage, we do not resolve
controversies, weigh evidence, or make determinations of credibility. Id. at 25 5. All
reasonable inferences are drawn in favor of the nonmovant. Id.

       2. The Parties' Contentions

        The parties filed, with their cross-motions for summary judgment, a Joint
Stipulation of Material Facts, and thus, aver that there are no genuine issues of
material fact. The disputed matter is over the proper interpretation of subparagraph
5.1 of the General Construction specifications. Each party asserts that it is entitled to
judgment as a matter oflaw, with each arguing that its respective interpretation of the
subparagraph is plainly supported and reasonable. Certified largely contends that the
subparagraph did not expressly exclude Section 109 of the incorporated KDOH
Specifications upon which it relied as the basis for its claim. In reaching this
interpretation, Certified argues that the intention of the first sentence of the
subparagraph, which states "Measurement and Payment paragraphs shall not apply,"
was a limitation applicable to Sections 200 thru 800 of the KDOH Specifications,
sections referenced under paragraph two of the General Construction specifications.

                                            6
(App. mot. at 4-7) According to Certified, this is the correct reading because the
CLINs in the contract contain unit pricing for the type of work to be accomplished in
accordance with those specific KDOH Specifications (app. mot. at 7-8).

       The government disagrees with Certified' s interpretation, arguing that
Certified's interpretation is unreasonable because it would render meaningless the
exclusion of measurement and payment provisions explicitly stated in the first
sentence of subparagraph 5.1. Additionally, the government argues that Certified's
interpretation would subject the firm-fixed unit pricing in the contract to adjustments
under the payment provisions in the KDOH Specifications inconsistent with the
second sentence that states "[a]ll work shall be included in the unit price items listed."
(Gov't mot. at 4-6) Therefore, the government contends that the only reasonable
interpretation of subparagraph 5 .1 is the express exclusion of any payment provisions
in the KDOH Specifications, including Section 109 (gov't mot. at 6-7).

       The parties also present alternative arguments if the underlying language of the
subparagraph is deemed ambiguous, and they disagree as to the type of ambiguity.
The government argues that any ambiguity regarding excepted contract provisions
pertaining to "Measurement and Payment" should be considered patent, and imposing
upon Certified the duty to inquire and seek clarification prior to submitting its bid for
the contract (gov't mot. at 8). Certified counters that such an ambiguity should be
considered latent, arguing that the ambiguity did not become apparent until Certified
became aware of the CO's position concerning whether Section 109 of the KDOH
Specifications was excluded (app. resp. to gov't mot. at 7). Certified argues that it
should recover under the doctrine of contra proferentem as the ambiguity should be
construed against the government (id.).

       3. Contract Interpretation

       Contract interpretation begins with examination of the plain language of the
written agreement. LAI Services, Inc. v. Gates, 573 F.3d 1306, 1314 (Fed. Cir. 2009).
The terms are given their plain and ordinary meaning. If the contract language is clear
and unambiguous, the plain language controls, extrinsic evidence is not allowed to
contradict the plain language, and resolution through summary judgment is amenable.
Coast Federal Bank, FSB v. United States, 323 F.3d 1035, 1040 (Fed. Cir. 2003);
Pacific Coast Community Services, Inc., ASBCA No. 56754, 10-1BCA~34,421 at
169,912. The contract terms are interpreted and read as a whole, giving reasonable
meaning to all of its parts, and without leaving "a portion of the contract useless,
inexplicable, void, or superfluous." NVT Technologies, Inc. v. United States, 370 F.3d
1153, 1159 (Fed. Cir. 2004).

       Contract language is clear and unambiguous when there is only one reasonable
interpretation consistent with the plain meaning. LAI Services, 573 F.3d at 1314. A
contract term is not rendered ambiguous just by the parties' disagreement as to the

                                             7
interpretation alone; a party's respective interpretation "must fall within a 'zone of
reasonableness.'" Metric Constructors, Inc. v. NASA, 169 F.3d 747, 751 (Fed. Cir.
1999). If the contract language supports more than one reasonable interpretation, and
the weighing of extrinsic evidence is required to determine the parties' intent to
resolve the ambiguity, summary judgment is not appropriate. MIC/CCS, Joint
Venture, ASBCA No. 58023, 14-1 BCA ii 35,678 at 174,637-38.

        Ambiguities fall under two categories - an ambiguity is either patent or latent.
If there is an ambiguity, the general rule of contra proferentem is to construe the
ambiguous contract language against the drafter. Metric Constructors, 169 F.3d at
751. However, a patent ambiguity is an exception to the general rule where the
ambiguity is "sufficiently glaring to trigger" a contractor to inquire before a bid is
submitted. HPl/GSA-3C, LLC v. Perry, 364 F.3d 1327, 1334 (Fed. Cir. 2004). The
patent ambiguity is construed against the contractor. Id. If an ambiguity does not
meet the patent ambiguity exception and is latent, the general rule may be applied, but
the contractor's interpretation must be determined to be reasonable. Id.

       4. Analysis

        We agree that there are no material facts in dispute for these cross-motions, and
the issue involves a matter of pure contract interpretation. Initially, we must determine
whether the parties' interpretations are reasonable based on the plain language of the
contract, and then, if more than one reasonable interpretation is supported, whether the
existing ambiguity is patent or latent. Upon closer examination of the language within
subparagraph 5 .1 of the General Construction specifications, and taking into account
that we must interpret the terms as a whole and give reasonable meaning to all parts of
the contract, we find that the government's interpretation is the only reasonable
interpretation of the subparagraph. It is clear that the KDOH Specifications were
expressly incorporated by reference into the contract under paragraph one of the
General Construction specifications. Subparagraph 5 .1 contains the following two
sentences: "Measurement and Payment paragraphs shall not apply. All work shall be
included in the unit price items listed in the bid schedule that is part of these contract
documents." (SOF ii 3) Generally, Sections 200 thru 800 of the KDOH Specifications
contain separate paragraphs entitled "measurement" and "payment" for the type of
construction work to be completed (SOF ii 4). Certified's interpretation that the
measurement and payment paragraphs under these sections are excluded, but
Section 109 entitled "MEASUREMENT AND PAYMENT" is not, is an inconsistent
and unsupported reading, and hence, not within the "zone of reasonableness." First,
Section 109, in and of itself, contains "measurement" and "payment" paragraphs,
which the language of the first sentence in subparagraph 5.1 explicitly excludes.
Certified relied on those "payment" paragraphs to calculate its REA and claim
(SOF iiii 8, 10). Second, subparagraph 5.1 falls beneath the heading of paragraph five,
entitled "EXCEPTIONS TO KDOH SPECIFICATIONS." The KDOH Specifications
include all sections, not just Sections 200 thru 800. Nothing in the plain language of

                                            8
subparagraph 5.1 limits its application to Sections 200 thru 800 of the KDOH
Specifications, and therefore, we determine that Certified's contrary interpretation is
unreasonable as it conflicts with the plain language.

        Further, even if we found arguendo that an ambiguity existed, Certified's
pursuit for recovery would not prevail because we would consider the ambiguity
patent. The contract as awarded did not include a provision providing for an economic
price adjustment. CLINs 0072, 0073, 1072, and 1073 contained fixed-unit pricing for
the work to be completed as described (SOF, 5). For Certified to now argue that it
could not know that Section 109 of the KDOH Specifications was excluded under the
contract until the CO communicated his position is unpersuasive. Assuming without
deciding that the language created an ambiguity, Certified had a duty to seek
clarification prior to submission of its bid. Certified knew that the contract would be
awarded through sealed bidding procedures, unit prices under the respective CLINs
were fixed price, the contract lacked an express economic price adjustment clause, and
subparagraph 5.1 of the General Construction specifications contained express
language restricting the application of "measurement" and "payment" provisions of the
incorporated KDOH Specifications. Thus, if Certified believed that Section 109 was
not excluded, it was unreasonable for Certified to not seek clarification first due to the
inconsistency between its interpretation and the face of the contract terms. Since
Certified failed to do so, the patent ambiguity would be construed against Certified.

                                    CONCLUSION

       We conclude that the government's interpretation of subparagraph 5.1 of the
General Construction specifications, excluding all "measurement" and "payment"
paragraphs of the KDOH Specifications, including Section 109, is the only reasonable
interpretation for the reasons stated above. Therefore, we grant the government's
motion and deny Certified's motion. The appeal is denied.

       Dated: 12 August 2015

                                                   Administrative Judge
                                                   Armed Services Board
                                                   of Contract Appeals

(Signatures continued)

                                            9
 I concur                                       I concur

                                     /

         N. STEMPLER                            RICHARD SHACKLEFORD
 Administrative Judge                           Administrative Judge
 Acting Chairman                                Vice Chairman
 Armed Services Board                           Armed Services Board
 of Contract Appeals                            of Contract Appeals

       I certify that the foregoing is a true copy of the Opinion and Decision of the
Armed Services Board of Contract Appeals in ASBCA No. 58782, Appeal of Certified
Construction Company of Kentucky, LLC, rendered in conformance with the Board's
Charter.

      Dated:

                                                JEFFREY D. GARDIN
                                                Recorder, Armed Services
                                                Board of Contract Appeals

                                         10
               ARMED SERVICES BOARD OF CONTRACT APPEALS

Appeal of --                                  )
                                              )
Certified Construction Company of             )      ASBCA No. 58782
 Kentucky, LLC                                )
                                              )
Under Contract No. W9124D-06-D-0001           )

APPEARANCES FOR THE APPELLANT:                       Thomas E. Roma, Jr., Esq.
                                                     G. Alan Oliver, Esq.
                                                      Ackerson & Yann, PLLC
                                                      Louisville, KY

APPEARANCES FOR THE GOVERNMENT:                      Raymond M. Saunders, Esq.
                                                      Army Chief Trial Attorney
                                                     CPT Harry M. Parent, III, JA
                                                     CPT Tyler L. Davidson, JA
                                                      Trial Attorneys

       OPINION BY ADMINISTRATIVE JUDGE PAGE ON THE PARTIES'
              CROSS-MOTIONS FOR SUMMARY JUDGMENT

        This appeal arises under Contract No. W9124D-06-D-0001 (contract) between
the Department of the Army (Army or government) and Certified Construction
Company of Kentucky, LLC (Certified or contractor). Certified appeals from a
contracting officer's (CO's) final decision (COFD) denying Certified's monetary
claim resulting from an increase in the costs of liquid asphalt during performance. In a
previous decision, we dismissed for lack of jurisdiction the portion of Certified' s claim
accruing prior to 22 March 2007 as time-barred under the Contract Disputes Act's
(CDA's), 41 U.S.C. §§ 7101-7109, six-year statute of limitations. Certified
Construction Co. ofKentucky, LLC, ASBCA No. 58782, 14-1BCAii35,662. The
parties have filed cross-motions for summary judgment on the portion of Certified's
claim over which we exercised jurisdiction.

       STATEMENT OF FACTS (SOF) FOR PURPOSES OF THE MOTIONS

       The parties have submitted a Joint Stipulation of Material Facts (Jt. Stip.). The
following facts are not in dispute.
       1. On 24 October 2005, the Army awarded the requirements contract to
Certified via sealed bidding procedures (Jt. Stip. ii 1; R4, tab 17 at 3 1). Through task
orders issued under the contract, Certified provided road construction and repair
including concrete placement, asphalt surface treatments, and pavement markings at
Fort Knox, Kentucky (Jt. Stip. ii 4; R4, tab 20 2 at 1-2, 4). The period of performance
was from 1 November 2005 to 31 October 2006, with a single one-year option period
(R4, tab 20 at 1, 4).

       2. The contract included the following relevant Federal Acquisition Regulation
(FAR) clauses: 52.233-1, DISPUTES (JUL 2002)-ALTERNATE I (DEC 1991);
FAR 52.216-21, REQUIREMENTS (OCT 1995) - ALTERNATE I (APR 1984 );
FAR 52.217-8, OPTION TO EXTEND SERVICES (Nov 1999); FAR 52.217-9, OPTION TO
EXTEND THE TERM OF THE CONTRACT (MAR 2000) (R4, tab 20 at 49, 51-52). The
contract also included Defense Federal Acquisition Regulation Supplement (DFARS)
clause 252.243-7002, REQUESTS FOR EQUITABLE ADJUSTMENT (MAR 1998) (id. at 50).

       3. The contract required work to be performed in accordance with technical
specifications contained in the document identified as "P.E. 3-05," dated 6 July 2005
(R4, tab 20 at 79). The provisions within "P.E. 3-05" entitled "PART I
TECHNICAL PROVISIONS DIVISION 2 - SECTION 2B GENERAL
CONSTRUCTION" (General Construction specifications) provided, in relevant part:

              1. APPLICABLE PUBLICATIONS: The following
              publication is hereby incorporated by reference into the
              specifications for this project:

                     Standard Specification for Road and Bridge
                     Construction,
                     Kentucky Department of Highways, latest edition
                     www.kytc.state.us/construction/spec2000l 3l

1
  Citations of this document in the Rule 4 file are to the Bates-numbered pages unless
        indicated otherwise.
2
  The Rule 4 file includes two different copies of the awarded contract under tabs 1
        and 20. The contract under tab 1 contains 361 pages and is only signed by the
        CO; the copy under tab 20 contains 14 7 pages and is signed by both parties.
        Since block 28 of Standard Form 1442 is checked and requires the signature of
        the contractor, citations are to the copy under tab 20. The two versions of the
        contract do not differ with respect to relevant provisions.
3
  Appellant submitted a bound copy of the Kentucky Transportation Cabinet/Department
        of Highways, Standard Specifications for Road and Bridge Construction (2004
        ed.) (KDOH Specifications), and the parties agree that this edition is applicable
        (Jt. Stip. ii 3). We mark this copy for the record as Rule 4, tab 22.
                                            2
               2. GENERAL: All work and materials shall conform to
               the applicable requirements of Section 200 through Section
               800 of the Kentucky Department of Highways (KDOH)
               Specifications except as noted in these specifications or
               contract documents. In case of difference between KDOH
               Specifications and the CONTRACT CLAUSES the
               CONTRACT CLAUSES shall govern.

               3. ABBREVIATIONS AND DEFINITIONS: Standard
               abbreviations shall be in accordance with Section 101.01
               of the KDOH Specifications. Where such terms as
               "Chairman'', "Commission'', "Engineer", or "'Department"
               are used, they shall mean "Contracting Officer".
               Whenever the works [sic] "Extra Work" or similar phrase
               is used, it shall mean "Changes" as defined in the
               CONTRACT CLAUSES.

               4. CONTROL OF MATERIALS: Control of materials
               shall be in accordance with Section 106 ofKDOH
               Specifications in addition to the requirements of the
               CONTRACT CLAUSE.

               5. EXCEPTIONS TO KDOH SPECIFICATIONS:

                       5 .1 Measurement and Payment paragraphs shall not
               .rumIY. All work shall be included in the unit price items listed
               in the bid schedule that is part of these contract documents.

(R4, tab 20 at 97; Jt. Stip.   ii 2) (Emphasis added)
        4. The KDOH Specifications, Divisions 100-800 contain a number of
references to "'Measurement" and "Payment" provisions. See, e.g., Division 100,
General Provisions, § 109 Measurement and Payment (R4, tab 22 at 109-1-109-12);
Division 200, Earthwork, § 201 Staking, ii 201.4 Measurement and ii 201.05 Payment
(id. at 201-2); § 202 Clearing and Grubbing, ii 202.04 Measurement and ii 202.05
Payment (id. at 202-1-202-2); and§ 303 Pavement Drainage Blanket, ii 303.04
Measurement and ii 303.05 Payment (id. at 303-4-303-5).

       5. The contract included numerous contract line item numbers (CLINs)
providing estimated quantities and unit pricing for various work to be performed. In
accordance with the General Construction specifications, CLINs 0072 and 1072
provided for the installation of a "Bituminous concrete surface course," and CLINs
0073 and 1073 provided for the installation of a "Bi[t]uminous concrete binder course"
(R4, tab 20 at 15-16, 37).

                                               3
       6. On 30 October 2006, the CO executed Modification No. P00005, exercising
the option period and extending the term of the contract to 31 October 2007 (R4, tab 7).

       7. On 3 October 2007, the CO executed unilateral Modification No. P00009,
extending the period of performance of the contract to 30 April 2008 (R4, tab 11).

       8. By letter dated 17 September 2012, Certified submitted a request for
equitable adjustment (REA), seeking an equitable adjustment to the contract in the
amount of$839,052.31 for additional incurred costs resulting from the increase in
prices of petroleum products, specifically liquid asphalt, used for the production of
asphalt hot mixes under CLINs 0072, 0073, 1072, and 1073 (R4, tab 15; Jt. Stip. iii! 3,
6). In calculating its request, Certified relied on Section 109.07 of the KDOH
Specifications entitled "PRICE ADJUSTMENTS" which provides in relevant part:

              109.07 PRICE ADJUSTMENTS. Due to the fluctuating
              costs of petroleum products, the Department will adjust the
              compensation of specified liquid asphalt items ....

                      109.07.01 Liquid Asphalt. The Department will
              list a base price for liquid asphalt products in the Bid
              Proposal for applicable projects. The Department will
              compare the Kentucky Average Price Index, for the month
              that the Contract is let, to the index for the month that the
              Contractor places the material on the project to determine
              the percent change. When the original contract quantity
              for asphalt items is equal to or greater than 3,000 tons and
              when the average price of the liquid asphalt products
              increases or decreases more than 10 percent, the
              Department will adjust the Contractor's compensation.

(Id.; R4, tab 22)

        9. By letter dated 19 October 2012, the CO denied Certified's REA, asserting
that subparagraph 5.1 of the General Construction specifications in the contract
specifically excluded Section 109 of the KDOH Specifications (R4, tab 16; SOF if 3;
Jt. Stip. if 7).

        10. By letter dated 22 March 2013, Certified converted its REA into a certified
claim for $839,052.31, demanding, as a matter of right, the amount requested in its
REA (SOF if 7). Certified asserted that it was entitled to the difference in "increased
cost of performance resulting from the unprecedented increase in the price of Liquid
                                            4
Asphalt" from the time it submitted its bid pricing to performance of the contract.
Certified disagreed with the CO's interpretation, maintaining that Section 109 of the
KDOH Specifications was not explicitly excluded, and that the intent of subparagraph
5.1 of the General Construction specifications was to exclude the measurement and
payment paragraphs within Sections 200 thru 800 of the KDOH Specifications as
provided under paragraph two of the General Construction specifications. (R4, tab 17
at 1-2; SOF ~ 3; Jt. Stip. ~ 8)

        11. On 31May2013, the CO issued a final decision denying Certified's claim
in its entirety. The COFD asserted that the relevant technical provisions did not
incorporate the KDOH Specifications in their entirety, and specific sections of the
KDOH Specifications applicable to the contract were explicitly incorporated. Lastly,
the CO asserted that measurement and payment paragraphs of the KDOH
Specifications, including Section 109, did not apply. (R4, tab 18; Jt. Stip. ~ 9)

        12. On 16 July 2013, Certified appealed the 31May2013 CO's final decision
to the Board (Jt. Stip. ~ 10).

       13. On 8 July 2014, the Board granted the government's partial motion to
dismiss with respect to the portion of Certified's claim that accrued prior to
22 March 2007, more than six years before Certified's 22 March 2013 claim date.
That portion of the appeal was dismissed for lack of jurisdiction under the CDA.

        14. The parties stipulate that Certified's claim accruing after 22 March 2007 is
for a sum certain amount of $606,707.55 (Jt. Stip. ~ 12).

                                       DECISION

        On 8 July 2014, we issued our opinion, Certified Construction Co. of Kentucky,
LLC, 14-1 BCA ~ 35,662, partially dismissing the portion of Certified's claim accruing
prior to 22 March 2007 for lack of jurisdiction because that portion was time-barred
under the CDA's six-year statute oflimitations (SOF iJ 12). Subsequent to the
issuance of our decision, the United States Court of Appeals for the Federal Circuit in
Sikorsky Aircraft Corp. v. United States, 773 F.3d 1315 (Fed. Cir. 2014), reversed its
line of cases holding that the CDA' s statute of limitations was jurisdictional. By
correspondence dated 26 March 2015, we directed the parties to provide supplemental
briefing on the effect of the Sikorsky decision on the parties' cross-motions for
summary judgment. The government responded that Sikorsky did not impact the
parties' cross-motions and "the rationale of the Partial Motion to Dismiss is still valid"
(gov't supp. br. at 2). While asserting that the Board's 8 July 2014 partial dismissal
was erroneous in light of the Sikorsky decision, Certified agreed that the cross-motions
are ready for adjudication as Sikorsky's effect would bear on the issue of quantum
rather than entitlement (app. supp. br.). After consideration of the parties' views and
re-examining our 8 July 2014 decision, based on Sikorsky and the findings in our

                                            5
decision, we conclude that on the merits, the portion of Certified's claim dismissed in
that decision for lack of jurisdiction is properly time-barred by the CDA. We next
proceed toward resolution of the parties' cross-motions for summary judgment.

       1. Summary Judgment

        Matters of contract interpretation are questions of law and are amenable for
resolution through summary judgment. Vari/ease Technology Group, Inc. v. United
States, 289 F.3d 795, 798 (Fed. Cir. 2002). The guidelines for summary judgment are
well established; the granting of summary judgment is appropriate where there are no
genuine issues of material fact and the movant is entitled to favorable judgment as a
matter oflaw. Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 255 (1986); DIRECTV
Group, Inc. v. United States, 670 F.3d 1370, 1374 (Fed. Cir. 2012); Osborne
Construction Co., ASBCA No. 55030, 09-1BCA,34,083 at 168,512. The parties'
cross-motions are evaluated on their own merits, and we are not obligated to '"grant
judgment as a matter of law for one side or the other; summary judgment in favor of
either party is not proper if disputes remain as to material facts." Mingus
Constructors, Inc. v. United States, 812 F.2d 1387, 1391 (Fed. Cir. 1987). While the
parties have jointly stipulated that there are no genuine issues of material fact to their
respective positions on the issue of contract interpretation, we are "not bound by the
concessions or stipulations by either party that are contrary to the evidence or the law."
General Atronics Corp., ASBCA No. 37923, 91-3 BCA, 24,047 at 120,360 (citing
Kaminer Construction Corp. v. United States, 488 F.2d 980 (Ct. Cl. 1973)).

       The movant has the burden to establish that there are no material facts in
dispute. A material fact is one which may affect the outcome of the case. Liberty
Lobby, 477 U.S. at 248. At the summary judgment stage, we do not resolve
controversies, weigh evidence, or make determinations of credibility. Id. at 255. All
reasonable inferences are drawn in favor of the nonmovant. Id.

       2. The Parties' Contentions

        The parties filed, with their cross-motions for summary judgment, a Joint
Stipulation of Material Facts, and thus, aver that there are no genuine issues of
material fact. The disputed matter is over the proper interpretation of subparagraph
5.1 of the General Construction specifications. Each party asserts that it is entitled to
judgment as a matter of law, with each arguing that its respective interpretation of the
subparagraph is plainly supported and reasonable. Certified largely contends that the
subparagraph did not expressly exclude Section 109 of the incorporated KDOH
Specifications upon which it relied as the basis for its claim. In reaching this
interpretation, Certified argues that the intention of the first sentence of the
subparagraph, which states "Measurement and Payment paragraphs shall not apply,"
was a limitation applicable to Sections 200 thru 800 of the KDOH Specifications,
sections referenced under paragraph two of the General Construction specifications.

                                            6
(App. mot. at 4-7) According to Certified, this is the correct reading because the
CLINs in the contract contain unit pricing for the type of work to be accomplished in
accordance with those specific KDOH Specifications (app. mot. at 7-8).

       The government disagrees with Certified' s interpretation, arguing that
Certified's interpretation is unreasonable because it would render meaningless the
exclusion of measurement and payment provisions explicitly stated in the first
sentence of subparagraph 5 .1. Additionally, the government argues that Certified' s
interpretation would subject the firm-fixed unit pricing in the contract to adjustments
under the payment provisions in the KDOH Specifications inconsistent with the
second sentence that states "[a]ll work shall be included in the unit price items listed."
(Gov't mot. at 4-6) Therefore, the government contends that the only reasonable
interpretation of subparagraph 5.1 is the express exclusion of any payment provisions
in the KDOH Specifications, including Section 109 (gov't mot. at 6-7).

       The parties also present alternative arguments ifthe underlying language of the
subparagraph is deemed ambiguous, and they disagree as to the type of ambiguity.
The government argues that any ambiguity regarding excepted contract provisions
pertaining to "Measurement and Payment" should be considered patent, and imposing
upon Certified the duty to inquire and seek clarification prior to submitting its bid for
the contract (gov't mot. at 8). Certified counters that such an ambiguity should be
considered latent, arguing that the ambiguity did not become apparent until Certified
became aware of the CO's position concerning whether Section 109 of the KDOH
Specifications was excluded (app. resp. to gov't mot. at 7). Certified argues that it
should recover under the doctrine of contra proferentem as the ambiguity should be
construed against the government (id.).

       3. Contract Interpretation

       Contract interpretation begins with examination of the plain language of the
written agreement. LAI Services, Inc. v. Gates, 573 F.3d 1306, 1314 (Fed. Cir. 2009).
The terms are given their plain and ordinary meaning. If the contract language is clear
and unambiguous, the plain language controls, extrinsic evidence is not allowed to
contradict the plain language, and resolution through summary judgment is amenable.
Coast Federal Bank, FSB v. United States, 323 F.3d 1035, 1040 (Fed. Cir. 2003);
Pacific Coast Community Services, Inc., ASBCA No. 56754, 10-1 BCA ~ 34,421 at
169,912. The contract terms are interpreted and read as a whole, giving reasonable
meaning to all of its parts, and without leaving "a portion of the contract useless,
inexplicable, void, or superfluous." NVT Technologies, Inc. v. United States, 370 F.3d
1153, 1159 (Fed. Cir. 2004).

       Contract language is clear and unambiguous when there is only one reasonable
interpretation consistent with the plain meaning. LAI Services, 573 F.3d at 1314. A
contract term is not rendered ambiguous just by the parties' disagreement as to the

                                            7
interpretation alone; a party's respective interpretation "must fall within a 'zone of
reasonableness."' Metric Constructors, Inc. v. NASA, 169 F.3d 747, 751 (Fed. Cir.
1999). If the contract language supports more than one reasonable interpretation, and
the weighing of extrinsic evidence is required to determine the parties' intent to
resolve the ambiguity, summary judgment is not appropriate. MIC/CCS, Joint
Venture, ASBCA No. 58023, 14-1 BCA ~ 35,678 at 174,637-38.

        Ambiguities fall under two categories - an ambiguity is either patent or latent.
If there is an ambiguity, the general rule of contra proferentem is to construe the
ambiguous contract language against the drafter. Metric Constructors, 169 F.3d at
751. However, a patent ambiguity is an exception to the general rule where the
ambiguity is "sufficiently glaring to trigger" a contractor to inquire before a bid is
submitted. HPl/GSA-3C, LLC v. Perry, 364 F.3d 1327, 1334 (Fed. Cir. 2004). The
patent ambiguity is construed against the contractor. Id. If an ambiguity does not
meet the patent ambiguity exception and is latent, the general rule may be applied, but
the contractor's interpretation must be determined to be reasonable. Id.

       4. Analysis

        We agree that there are no material facts in dispute for these cross-motions, and
the issue involves a matter of pure contract interpretation. Initially, we must determine
whether the parties' interpretations are reasonable based on the plain language of the
contract, and then, if more than one reasonable interpretation is supported, whether the
existing ambiguity is patent or latent. Upon closer examination of the language within
subparagraph 5 .1 of the General Construction specifications, and taking into account
that we must interpret the terms as a whole and give reasonable meaning to all parts of
the contract, we find that the government's interpretation is the only reasonable
interpretation of the subparagraph. It is clear that the KDOH Specifications were
expressly incorporated by reference into the contract under paragraph one of the
General Construction specifications. Subparagraph 5 .1 contains the following two
sentences: "Measurement and Payment paragraphs shall not apply. All work shall be
included in the unit price items listed in the bid schedule that is part of these contract
documents." (SOF ~ 3) Generally, Sections 200 thru 800 of the KDOH Specifications
contain separate paragraphs entitled "measurement" and "payment" for the type of
construction work to be completed (SOF ~ 4). Certified's interpretation that the
measurement and payment paragraphs under these sections are excluded, but
Section I 09 entitled "MEASUREMENT AND PAYMENT" is not, is an inconsistent
and unsupported reading, and hence, not within the "zone of reasonableness." First,
Section I 09, in and of itself, contains "measurement" and "payment" paragraphs,
which the language of the first sentence in subparagraph 5.1 explicitly excludes.
Certified relied on those "payment" paragraphs to calculate its REA and claim
(SOF ~~ 8, I 0). Second, subparagraph 5 .1 falls beneath the heading of paragraph five,
entitled "EXCEPTIONS TO KDOH SPECIFICATIONS." The KDOH Specifications
include all sections, not just Sections 200 thru 800. Nothing in the plain language of

                                            8
subparagraph 5.1 limits its application to Sections 200 thru 800 of the KDOH
Specifications, and therefore, we determine that Certified's contrary interpretation is
unreasonable as it conflicts with the plain language.

        Further, even if we found arguendo that an ambiguity existed, Certified's
pursuit for recovery would not prevail because we would consider the ambiguity
patent. The contract as awarded did not include a provision providing for an economic
price adjustment. CLINs 0072, 0073, 1072, and 1073 contained fixed-unit pricing for
the work to be completed as described (SOF i-1 5). For Certified to now argue that it
could not know that Section 109 of the KDOH Specifications was excluded under the
contract until the CO communicated his position is unpersuasive. Assuming without
deciding that the language created an ambiguity, Certified had a duty to seek
clarification prior to submission of its bid. Certified knew that the contract would be
awarded through sealed bidding procedures, unit prices under the respective CLINs
were fixed price, the contract lacked an express economic price adjustment clause, and
subparagraph 5 .1 of the General Construction specifications contained express
language restricting the application of "measurement" and "payment" provisions of the
incorporated KDOH Specifications. Thus, if Certified believed that Section 109 was
not excluded, it was unreasonable for Certified to not seek clarification first due to the
inconsistency between its interpretation and the face of the contract terms. Since
Certified failed to do so, the patent ambiguity would be construed against Certified.

                                    CONCLUSION

       We conclude that the government's interpretation of subparagraph 5.1 of the
General Construction specifications, excluding all "measurement" and "payment"
paragraphs of the KDOH Specifications, including Section 109, is the only reasonable
interpretation for the reasons stated above. Therefore, we grant the government's
motion and deny Certified's motion. The appeal is denied.

       Dated: 12 August 2015

                                                   Administrative Judge
                                                   Armed Services Board
                                                   of Contract Appeals

(Signatures continued)

                                            9
 I concur                                       I concur

                                                RICHARD SHACKLEFORD
 Administrative Judge                           Administrative Judge
 Acting Chairman                                Vice Chairman
 Armed Services Board                           Armed Services Board
 of Contract Appeals                            of Contract Appeals

       I certify that the foregoing is a true copy of the Opinion and Decision of the
Armed Services Board of Contract Appeals in ASBCA No. 58782, Appeal of Certified
Construction Company of Kentucky, LLC, rendered in conformance with the Board's
Charter.

      Dated:

                                                JEFFREY D. GARDIN
                                                Recorder, Armed Services
                                                Board of Contract Appeals

                                         10