Court Opinion

ID: 1075425
Source: CourtListenerOpinion
Date Created: 2013-10-09 20:14:49.896913+00
Date Added: 2024-06-11T12:39:46.986814
License: Public Domain

IN THE COURT OF APPEALS OF TENNESSEE
                                   AT JACKSON

WHITE’S ELECTRIC, HEATING,    )
                                                                      FILED
AIR AND PLUMBING,             )
                              )                                       August 11, 1999
       Plaintiff/Appellee,    )             Madison Chancery No. 51088
                              )                                     Cecil Crowson, Jr.
v.                            )                                   Appellate Court Clerk
                              )
LEWIS CONSTRUCTION COMPANY, )               Appeal No. 02A01-9803-CH-00064
a/k/a TOMMY LEWIS             )
CONSTRUCTION COMPANY AND      )
FRONTIER INSURANCE COMPANY, )
                              )
       Defendants/Appellants. )

         APPEAL FROM THE CHANCERY COURT OF MADISON COUNTY
                         AT JACKSON, TENNESSEE

                    THE HONORABLE JOE C. MORRIS, CHANCELLOR

For the Plaintiff/Appellee:          For the Defendants/Appellants:

Gerald B. Kirksey                    Ralph D. Golden
J. Timothy Crenshaw                  Memphis, Tennessee
Brentwood, Tennessee

                                     AFFIRMED IN PART, REVERSED
                                     IN PART, AND REMANDED

                                     HOLLY KIRBY LILLARD, J.

CONCURS:

ALAN E. HIGHERS, J.

DAVID R. FARMER, J.
                                              OPINION

       This is a construction contract case. The plaintiff subcontractor sued the general contractor

and the general contractor’s surety seeking unpaid contract payments and damages for delays in

performance of the construction contract. The trial court awarded the plaintiff damages for breach

of contract and for disruption and delay. We affirm in part, reverse in part, and remand.

         Lewis Construction Company (“Lewis Construction”) was the general contractor for a

construction project with the Jackson Housing Authority (“JHA”) to renovate public housing

facilities in Jackson, Tennessee. The original contract between the JHA and Lewis Construction

contained a project deadline of November 15, 1994, or 278 days. The prime contract deadline was

subsequently extended by agreement to September 5, 1995. The project was to be completed in three

separate phases, with Phase I to be completed before Phase II began and so forth. Frontier Insurance

Company (“Frontier Insurance”) served as Lewis Construction’s surety on the project. Lewis

Construction and Frontier Insurance will be referred to collectively as the Defendants. White’s

Electric, Heating, Air and Plumbing (“White’s Plumbing”) was the plumbing subcontractor for the

construction project.

       White’s Plumbing submitted a bid proposal to Lewis Construction in the amount of

$151,000. The proposal referenced the plans and specifications for the project contained in a project

manual distributed by Lewis Construction to potential subcontractors. White’s Plumbing’s proposal

was accepted by Lewis Construction on February 22, 1994. The subcontract between White’s

Plumbing and Lewis Construction provided that White’s Plumbing would provide labor, supplies,

and material for installation of water lines, sanitary vent lines, plumbing fixtures, and gas lines “per

plans and specifications for Jackson Housing Authority Modernization Program.” The subcontract

provided that Lewis Construction was to pay White’s Plumbing “per specifications.”                  The

subcontract did not contain a completion date.

        White’s Plumbing began work on the project on March 4, 1994, and completed its work on

the project on April 18, 1995. Two change orders in the record showed that the parties increased the

contract price by $1790, making the total due White’s Plumbing under the contract $152,790. Lewis

Construction paid White’s Plumbing $138,651.34 under the subcontract, but withheld the

$14,138.66 retainage.
       White’s Plumbing filed a lawsuit on October 13, 1995 against Lewis Construction and

Frontier Insurance. The complaint alleged that Lewis Construction caused damages to White’s

Plumbing by delaying White’s Plumbing’s completion of its work on the project, thereby increasing

White’s Plumbing’s costs and decreasing its profits. White’s Plumbing asserted that Lewis

Construction caused delay by failing to perform necessary site work and clean up, making changes

in the normal sequence for completion of the work, and failing to coordinate the work of other

subcontractors. White’s Plumbing also alleged that Lewis Construction had refused to pay for work

that White’s Plumbing performed under various change orders to the subcontract. White’s Plumbing

contended that Lewis Construction violated the Prompt Pay Act, Tennessee Code Annotated § 66-

34-101 to -703, by failing to pay White’s Plumbing in a timely manner after it received payments

from the JHA. White’s Plumbing’s claims against Frontier Insurance were based on the contractor’s

bond issued by Frontier Insurance for Lewis Construction, pursuant to Tennessee Code Annotated

§ 12-4-201. A copy of the bond was attached to White’s Plumbing complaint. White’s Plumbing

sought $15,551 in unpaid contract payments and retainage, and $84,329 for delay, disruption and

impact damages.

        Lewis Construction and Frontier Insurance filed a joint answer. Frontier Insurance admitted

that it was Lewis Construction’s surety, but denied that it issued a contractor’s bond to Lewis

Construction pursuant to Tennessee Code Annotated § 12-4-201. The Defendants denied that Lewis

Construction breached the subcontract with White’s Plumbing, that Lewis Construction was

responsible for any delays to the subcontract, or that Lewis Construction owed White’s Plumbing

any monies under the subcontract. The Defendants raised several affirmative defenses, including

lack of subject matter jurisdiction, failure to state a claim on which relief could be granted, the

statute of frauds, and failure to give timely notice of the claim as required by Tennessee Code

Annotated § 12-4-205.

       The Defendants later filed an amended answer in which they asserted the defense of unclean

hands. The Defendants alleged that White’s Plumbing committed the first material breach of the

contract, and thus they were not liable to White’s Plumbing for any damages. The Defendants also

alleged that White’s Plumbing was not properly licensed by the Tennessee Contractor’s Licensing

Board for the construction project, that White’s Plumbing failed to mitigate its damages, and that

White’s Plumbing failed to pay required county and city business taxes and to obtain the required

                                                2
county and city business licenses pursuant to Tennessee Code Annotated § 67-4-217. Finally, the

Defendants asserted that White’s Plumbing waived the claims set forth in its complaint.

       The case was heard in a bench trial. Jerry White (“White”), the owner of White’s Plumbing,

testified that he understood the completion date for the subcontract to be November 15, 1994, based

on the original completion date in the project manual and the contract between the JHA and Lewis

Construction. White said that he calculated his bid based on his estimate of the materials needed and

the plans and specifications for the job, including the completion date. He considered the completion

date to be an important factor in preparing his bid because of his knowledge that both the general

contractor and the subcontractors would be subject to liquidated damages if the project were not

completed on time.

       White testified that it is the general contractor’s duty to coordinate the subcontractors on the

project, and that Lewis Construction failed to do so. He explained that Lewis Construction never

met with the subcontractors to let them know when to show up at the job site, nor did it provide the

subcontractors with a schedule. White said that he would be told to begin work at one job site and

then, a few days later, Lewis Construction would send White’s Plumbing to another job site across

town. He described the job site as “just chaos.” He testified that he experienced delays and

difficulties due to the large turnover in personnel under Lewis Construction’s supervision, including

twenty-four painters, twenty-two carpenters, fifty-one laborers, and six sheetrock finishers: “You

didn’t know from one day to the next who the next guy was. Every day you’d come in and you’d

have to reintroduce yourself to the painter and tell him where you was and whether you had that

lavatory hung, for him to paint behind it or not.”

       White also testified that sanitary conditions at the job site were unsatisfactory. He said that

no commodes were provided at the work sites, and that consequently, his employees had to drive into

town to use the restroom. White said that other workers at the site under Lewis Construction’s

supervision would pull the tape off the sealed bathtub drains and other drains his employees had to

work on and use them as commodes.

       White testified that he had not received any complaints about the quality of his work on the

project or that he failed to provide the material, services, or supplies he was supposed to furnish

under the subcontract. Based on the project manual, he understood his work to be warranted for one

year, although the water heaters White’s Plumbing installed came with a five-year warranty. He said

                                                  3
that he supplied Lewis Construction with the purchase tickets on the water heaters containing the

warranty information, as required by the project manual, including the serial numbers. White

asserted that he furnished the warranty parts for other plumbing materials directly to the JHA, as

required by the project manual. An order form from Tennessee Pump and Supply Company was

introduced showing that White’s Plumbing ordered various maintenance parts on July 17, 1995.

White testified that he sent in his Subcontractor Certificate and Release showing that he had paid for

all of the parts and labor used in the project. Despite this, White asserted, he was not paid

approximately $15,000 he was owed under the contract.

       White also testified about several invoices totaling $1412.50 for work done that was not

included in the subcontract, such as clearing bathtub drains, commodes, and a main water line

clogged with construction debris and trash. These invoices were admitted as exhibits along with

pictures showing the condition of the work site. White maintained that these repairs were not

contemplated by the subcontract. He referred to page 15005-3 of the project manual, which states

that “All drainage openings in floors, plumbing fixtures to remain, etc., are to be covered so as not

to allow mortar, tile, etc., into the sanitary system.” He testified that these drains were not covered

by Lewis Construction, as required by the project manual, and that consequently they became

clogged.

       A superintendent for White’s Plumbing on the project, Ricky Reasons, also testified that it

is the general contractor’s duty to coordinate the work on the site, and that Lewis Construction did

not meet with subcontractors, provide schedules or plans, or provide any information telling White’s

Plumbing where it should be working at any given time. Reasons testified that Lewis Construction

failed to have the sites cleaned up as required by the project manual. Consequently, Reasons said,

White’s Plumbing employees would have to spend time cleaning up before they could begin work.

Reasons also testified that, because Lewis Construction failed to provide bathroom facilities as

required by the project manual, the men working on the job site would untape the drains and use

them as commodes, and that debris would also fall in the uncovered drains and clog them. It then

fell to White’s Plumbing to unclog the drains. Reasons also testified about the problems caused by

the excessive turnover in personnel under Lewis Construction’s supervision. Often, Reasons said,

White’s Plumbing would arrive at a site and find that portions of the project that had to be done

before White’s Plumbing could begin its work had not been completed.

                                                  4
       Jerry White testified extensively about his damages caused by the delay in the completion

of the contract. He said that he based his bid proposal on the information contained in the project

manual, including the completion date, because it was the only information provided to him on

which he could base his proposal. White testified that the extra twenty-two week delay on the

project caused him to incur a service charge of $1578.54 to a vendor for late payment, additional

operating expenses of $26,174.96, and additional labor expenses of $6599.50. Moreover, additional

project management work cost $11,440 and additional superintendent work cost $6661.25. White

calculated the cost of labor inefficiencies caused by the delay at $14,018.34 and miscellaneous

expenses at $1000. White then added his lost profit of ten percent, or $6747.26, to the above figures

and ten percent prejudgment interest of $21,918.60 to calculate his total delay and disruption

damages at $96,138.45.

       Bonnie White, Mr. White’s wife, testified that she performed bookkeeping, secretarial, and

scheduling duties for White’s Plumbing. She also testified about the damages White’s Plumbing

suffered as a result of the delays. She explained that, when White’s Plumbing prepared its bid on

the project, its cost was calculated through November, 1994, and that expenses after that date caused

by the delay had reduced its profit. She acknowledged that Lewis Construction paid White’s

Plumbing $32,000 for supplies, but testified that White’s Plumbing incurred late fees because it

owed approximately $70,000 to the vendor. She testified that the $14,018.34 claim for labor

inefficiencies claimed by Jerry White in his testimony was calculated by multiplying two hours per

day at the highest pay rate. These damages were to compensate White’s Plumbing for time its

employees spent doing such things as driving to the restroom, since Lewis Construction provided

no bathroom facilities. White’s Plumbing’s claim for miscellaneous expenses in the amount of

$1000 consisted of rental charges for items such as tools and a trailer that they had to keep at the job

site, which otherwise could have been used at different jobs.

       On cross examination, Bonnie White testified that White’s Plumbing’s total labor cost on the

job, including the delay period, totaled $70,091.98. Bonnie White conceded that, when she

calculated delay damages, she added up White’s Plumbing’s expenses from November, 1994 to

April, 1995, rather than comparing the estimated cost to complete a task with the actual cost, and

therefore made no determination of whether there was an actual increase in the cost of performing

the work. Bonnie White acknowledged that she included the overhead of the business in White’s

                                                   5
Plumbing’s claim for operating expenses, even though White’s Plumbing would have still incurred

these expenses had it finished the project in November, 1994. She testified that the bid proposal

included a percentage of White’s Plumbing’s overhead, but that the proposal included overhead only

until November, 1994. She had not calculated the amount of overhead in the bid that was used up

by November. Bonnie White conceded that she calculated the additional project manager expenses

at eight hours per day during the delay period, even though the project manager spent at least some

time working on other projects. She also acknowledged that the trailer and tools kept on site were

not rented but were owned by White’s Plumbing. She based the rental fee included in the delay

damages on rental payments incurred in other jobs.

       Several letters from the JHA to Lewis Construction were introduced into evidence to show

that the JHA considered the delays to be Lewis Construction’s fault. In response to a change order

submitted by Lewis Construction requesting an extension, a memo from the JHA stated:

       Leaves the impressions [sic] to anyone reviewing the records that [Lewis
       Construction] is in some way entitled to a time extension...in reality there has been
       no documentation provided by [Lewis Construction] that would substantiate a time
       extension... The Authority has been more than lenient in allowing time extensions
       based on the limited documentation and rationale provided by [Lewis Construction].

       Many issues related to the change order remain unresolved...our records clearly show
       the facts related to the costs on the change orders...a [Lewis Construction]
       representative agreed to these changes in the field as they occurred....it certainly
       appears less than ethical that the company now refuses to stand by these agreements
       and is unable to provide any documentation or facts to substantiate their position.
       However, the person who agreed to the changes is no longer with the company for
       whatever reason.

       The Authority simply wishes to close out this program . . . We are expending a great
       deal of time attempting to accomplish contract close out without any results...as soon
       as we agree to a change order...the contractor refuses to sign or in most cases
       provides no response at all...there are an unbelievable number of letters to the
       contractor attempting to execute the final change order...maybe this is all a game....

       [M]ake it clear to Lewis [Construction] that these changes are not documented by
       fact but our concessions are based on our wish to close her out and say goodbye.

A letter dated February 8, 1995 from the JHA Project Manager to Lewis Construction indicated that

Lewis Construction had started to Phase III of the project without completing Phases I and II,

contrary to the project manual, and that therefore liquidated damages would be assessed against

Lewis Construction. The letter stated, “Phase I and II appeared as though they could have been

completed in a timely manner, well within the time you requested, but were left uncompleted for one

reason or another. . . . It now appears at this point that Phase III is also falling behind schedule.”

                                                  6
A second letter to Lewis Construction from the JHA Project Manager dated, April 3, 1995, reads:

“[D]uring my field visits, it was evident that work was not progressing due to lack of manpower.

It is important to the completion of this job that the required manpower be provided.”

       Wayne Nelson, the construction coordinator for Lewis Construction on the project,

acknowledged that it was the general contractor’s responsibility to coordinate the subcontractors and

ready the site for them to perform their duties. Nelson did not remember a large turnover of painters

or other employees, but said that he would consider a turnover of twenty-four painters during a

project “very excessive.” He admitted that schedules should have been provided to White’s

Plumbing under the subcontract, and did not know of any plans given to White’s Plumbing showing

a schedule for the project.

       Nelson testified that Lewis Construction kept the job sites in good condition and even

purchased tub liners in an attempt to keep debris from clogging the tubs. He admitted, however, that

the liners were ineffective and that Lewis Construction had to remove them. He agreed that it was

essential for the job site to be kept clean because small work areas would become cluttered and there

would not be sufficient room in which to work. He acknowledged that, on some occasions, the job

sites would not be cleaned prior to White’s Plumbing arrival, but felt that the plumbers could still

perform their work. Nelson testified that Lewis Construction tried to keep a bathroom in operating

order at every site and disagreed with Mr. White’s statement that employees would have to drive to

a restroom. Nelson did not deny that workers used the bathtubs as toilets, but claimed that this use

of the bathtubs by other construction workers was “typical” and was not unique to the JHA project.

       Nelson conceded that the project had to jump from phase to phase in the beginning, but

asserted that this was due to the JHA’s inability to make decisions, such as the type of cabinet to

order. This prevented the project from going forward as planned. Nelson recalled several delays,

none of which were caused by Lewis Construction. For example, he testified about a delay caused

by a shipper who lost some doors that then had to be remanufactured. Nelson testified that the JHA

created delays because of its lengthy approval process for change orders and its issuance of multiple

change orders, including those issued after the original completion date and those extending the

completion date of the contract to September, 1995. Nelson testified that White’s Plumbing caused

some delay by incorrectly installing some vent pipes, although he later acknowledged that the

majority of this delay was due to the inability of Lewis Construction to obtain a reinspection.

                                                 7
        Nelson explained that, on many occasions during the project, when Lewis Construction

experienced delays, White’s Plumbing’s employees would be on site but not performing any work.

He indicated that, during one delay, White’s Plumbing fulfilled a change order to install gas lines

and ventilation to the hot water heaters. Nelson testified that he told White’s Plumbing to remove

its employees from the site during the delays and indicated that he would notify them when it was

time for their phase of the work, but that White’s Plumbing did not cooperate.

        Nelson testified that a subcontractor is bound by the time frames in the contract between the

general contractor and the owner. He asserted that, in the JHA project, the project manual allowed

liquidated damages to be assessed against subcontractors that failed to complete the project on time.

Nelson felt that it was appropriate for a subcontractor to consider the length of a contract in

preparing its bid, in order to calculate how long its employees would be on the job and how long its

equipment would be in use. Nelson admitted that White’s Plumbing had complained to him of the

delays and that White’s Plumbing said that it would seek recovery for its losses. However, Nelson

later testified he had no knowledge of any increase in White’s Plumbing’s costs caused by the delays.

He denied receiving a notice of claim from White’s Plumbing for extra expenses or damages.

        The president of Lewis Construction, Linda Lewis, testified about Lewis Construction’s

reasons for withholding White’s Plumbing’s retainage of approximately $14,000. She testified that

White’s Plumbing had never provided documentation required by the project manual, such as time

sheets or the five-year warranties on the fixtures it installed. She said that the invoices provided by

White’s Plumbing for the water heaters were insufficient because the project manual required

information such as serial numbers on the warranty paperwork. Lewis Construction also withheld

the retainage because White’s Plumbing failed to provide certain maintenance supplies required by

the project manual and did not provide a signed and notarized copy of its certificate of release of lien.

Linda Lewis testified that, as of July 21, 1995, and July 27, 1995 the JHA had not yet received the

maintenance parts. A letter from Lewis Construction to White’s Plumbing dated July 27, 1995 was

introduced into evidence which informed White’s Plumbing that the JHA had not received the parts.

Without this information, Linda Lewis explained, the JHA would not release the retainage to Lewis

Construction so that Lewis Construction could pay subcontractors such as White’s Plumbing.

However, she admitted that the JHA paid Lewis Construction its full retainage in September, 1996,

but after receiving that payment, Lewis Construction nevertheless did not pay White’s Plumbing its

                                                   8
share. She did not dispute that White’s Plumbing adequately performed all the physical work under

the subcontract.

       Linda Lewis testified that the delays to the project were caused by entities other than Lewis

Construction. She recounted a delay of approximately one month due to an ice storm; a delay of

approximately three months caused by the JHA’s indecision on the color of the cabinets; a delay of

approximately six weeks caused by incorrect blueprints prepared by a JHA engineer; a delay of

several months caused by a door vendor; a short delay caused by a tenant who refused to vacate a

unit Lewis Construction was to renovate; and a delay caused by the JHA’s failure to timely provide

furnaces. Linda Lewis said that change orders initiated by the JHA would take approximately one

month to approve, which also caused considerable delays. The JHA granted Lewis Construction an

extension of five weeks because of the weather and cabinet delays.

       Linda Lewis disputed that White’s Plumbing’s late fees were due to Lewis Construction’s

failure to pay for materials. She testified that White’s Plumbing was paid $32,000 for materials in

July, 1994, but several months later Lewis Construction received two letters from Tennessee Pump

Supply concerning a balance owed by White’s Plumbing in the amount of $18,988 for supplies

White’s Plumbing ordered for the JHA project.

       Linda Lewis testified that she repeatedly asked that White’s Plumbing remove its employees

from the job sites during delays because they were causing disruptions to other subcontractors. She

said that, nevertheless, Jerry White kept an employee on the site. She estimated that the interference

from White’s Plumbing employees cost Lewis Construction approximately $8000, which was about

twenty percent of Lewis Construction’s payroll from December of 1994 to April of 1995.

       Thomas Morris Rokitka, an employee for the electrical subcontractor on the JHA project, had

no complaints about Nelson or Lewis Construction’s coordination of the subcontractors for the

project and could think of no delays caused by Lewis Construction. He also testified that bathroom

facilities were available at the job sites and that he never had a problem finding a bathroom.

       The trial court found that the original contract between White’s Plumbing and Lewis

Construction for $151,000 had been modified by the parties to the amount of $152,790. The trial

court found that Lewis Construction had paid White’s Plumbing $138,651.34 under the contract, but

that Lewis Construction still owed White’s Plumbing the balance due of $14,138.66. The trial court

also awarded White’s Plumbing $1412.50 for leak repairs it made. The trial court added these

                                                  9
amounts, plus interest in the amount of $4276.80, for a total award to White’s Plumbing of

$19,827.96 for breach of contract. The trial court’s order did not include the specific findings of fact

which were the basis for its conclusion that Lewis Construction breached the contract, such as

whether Lewis failed to perform its duty to coordinate the project.

          On the issue of delay damages, the trial court found that the original contract was for a

duration of 278 days, but that the project lasted 22 weeks longer than expected, “result[ing] in

additional labor costs, operating expenses, job expenses and lost profits” to White’s Plumbing.

Accordingly, the trial court awarded White’s Plumbing $96,138.45 for delay damages, including

prejudgment interest. Therefore, the total judgment to White’s Plumbing against both Lewis

Construction and Frontier Insurance was for $115,966.41. From this order, the Defendants now

appeal.

          On appeal, the Defendants argue that the trial court erred in finding liability against Frontier

Insurance because no evidence was offered to prove its liability. They argue that, because White’s

Plumbing failed to give the statutory ninety-day notice required under Tennessee Code Annotated

§ 12-4-205 for a statutory bond, the trial court erred in not dismissing White’s Plumbing’s complaint.

The Defendants assert that the evidence preponderates against the trial court’s finding that Lewis

Construction breached the contract. The Defendants also argue that the damages award was

erroneous because the contract between the JHA and Lewis Construction could be unilaterally

extended by the JHA and because White’s Plumbing failed to mitigate its damages. In the

alternative, the Defendants argue that the trial court did not correctly calculate the damages award

for delay. White’s Plumbing raises the additional issue of whether the bond issued by Frontier

Insurance was properly made part of the record.

          Since this case was tried by the trial court sitting without a jury, we review the case de novo

upon the record with a presumption of correctness of the findings of fact by the trial court. There

is no presumption of correctness for questions of law. See Tenn. R. App. P. 13(d); Union Carbide

Corp. v. Huddleston, 854 S.W.2d 87, 91 (Tenn. 1993).

          The Defendants first note that White’s Plumbing never introduced Frontier Insurance’s bond

into evidence, and argue that the trial court was therefore precluded from determining Frontier

Insurance’s liability on the bond. Consequently, they maintain that it was improper for the trial court

to assess liability against Frontier Insurance. White’s Plumbing argues that the bond attached to its

                                                    10
complaint was properly in evidence. It notes that, while Frontier Insurance denied in its answer that

the contractor’s bond was issued pursuant to Tennessee Code Annotated § 12-4-201, it did not deny

that the bond attached to White’s Plumbing’s complaint was the bond between Frontier Insurance

and Lewis Construction. In the alternative, White’s Plumbing requests that this Court remand the

case to the trial court for correction of the record pursuant to Tennessee Code Annotated § 27-3-128,

which provides:

       The court shall also, in all cases, where, in its opinion, complete justice cannot be had
       by reason of some defect in the record, want of proper parties, or oversight without
       culpable negligence, remand the cause to the court below for further proceedings,
       with proper directions to effectuate the objects of the order, and upon such terms as
       may be deemed right.

Tenn. Code Ann. § 27-3-128 (1980).

       From the record, it is unclear whether the bond was admitted into evidence, although there

appears to be no genuine dispute that the bond attached to the complaint is the bond issued by

Frontier Insurance to Lewis Construction. This appears to be a proper case for the application of

Tennessee Code Annotated § 27-3-128, and in the interest of justice, this case is remanded to the trial

court for a determination of whether the bond attached to the complaint is the one issued by Frontier

Insurance in the JHA project. If so, we find that White’s Plumbing has provided sufficient evidence

on which to base the liability of Frontier Insurance.

       Next, the Defendants argue that the trial court erred in granting relief against Frontier

Insurance under the bond because White’s Plumbing failed to comply with Tennessee Code

Annotated § 12-4-205, which requires the party suing to give a ninety-day notice of the suit to the

other parties.1    White’s Plumbing responds that its complaint satisfied the statutory notice

requirements and that Lewis Construction failed to carry its burden of showing that the notice did

       1
                  Tennessee Code Annotated § 12-4-205 provides certain requirements for notice of
the claim:

       Such furnisher of labor or material, or such laborer, to secure the advantage of §§
       12-4-201 - 12-4-206, shall, after such labor or material is furnished, or such labor is
       done, and within ninety (90) days after the completion of such public work, give
       written notice by return receipt registered mail, or by personal delivery, either to the
       contractor who executed the bond, or to the public official who had charge of the
       letting or awarding of the contract; such written notice to set forth the nature, an
       itemized account of the material furnished or labor done, and the balance due
       therefor; and a description of the property improved; . . .

Tenn. Code Ann. § 12-4-205 (1992).

                                                  11
not meet the statutory requirements. In the alternative, White’s Plumbing argues that the bond was

common law rather than statutory, and that therefore the statutory notice requirements do not apply.

       Tennessee Code Annotated §§ 12-4-201 through 12-4-208 “were created to provide

protection for furnishers of labor and material on public works because these workmen are not

protected by the mechanics’ and materialmen’s lien laws.” Wal-Board Supply Co. v. Daniels, 629

S.W.2d 686, 687 (Tenn. App. 1981). In contracts involving public works, the contractor must

execute a bond to the effect that the contractor will pay for all labor and materials used by the

contractor. See Tenn. Code Ann. § 12-4-201 (Supp. 1998). A subcontractor may bring an action

on the contractor’s bond and obtain recovery in its own name. See Tenn. Code Ann. § 12-4-204

(1992). In order to bring an action on the bond, the subcontractor must provide written notice to the

contractor or public official within ninety days after the completion of the public work. See Tenn.

Code Ann. § 12-4-205 (1992). The written notice must set forth the nature of the claim, an account

of material or labor used in the contract, the unpaid balance, and a description of the improved

property. See id. Thus, Frontier Insurance argues that White’s Plumbing’s failure to provide such

notice prevents White’s Plumbing from recovering from Frontier Insurance under the bond.

       Where the terms of the contractor’s bond contain only the minimum requirements of the

Tennessee Code provisions and no more, the bond is deemed statutory. See Wal-Board, 629 S.W.2d

at 688. Where, however, the bond gives the claimant greater protection than that provided by the

statute, the bond is deemed a common law bond. See id. For a statutory bond, the claimant must

strictly comply with the notice requirements discussed above; for a common law bond, the claimant

need only comply with the terms of the bond, rather than the statutory notice requirements. See id.

The Tennessee Court of Appeals has held that a complaint may, under certain circumstances, meet

the notice requirements of a statutory bond. See id.

       The parties in this case dispute whether the bond was statutory or common law. The

Tennessee Supreme Court considered a similar bond in Koch v. Construction Technology Inc., 924

S.W.2d 68 (Tenn. 1996). The bond in Koch provided that the general contractor and surety would

pay for all labor and materials used in the project. See id. at 74. In addition, it provided that they

                                                 12
would also “pay all just claims for damages and injuries to property.” Id.         The intermediate

appellate court held that the bond was statutory. This was reversed by the Supreme Court:

               We cannot agree with the Court of Appeals' conclusion that the bond is
       statutory. While § 12-4-201 merely requires the general contractor to pay for all the
       labor and materials used by the general contractor or an immediate or remote
       subcontractor, the bond in the instant case goes further. In the second paragraph
       quoted above, the principal and surety agree not only to pay for labor and materials,
       but also to pay "all just claims for damages and injuries to property." This is clearly
       an obligation above and beyond that contemplated by the statutes. Moreover, the
       bond makes no explicit reference to the Tenn. Code Ann. § 12-4-201 -- 12-4-206, a
       fact that this Court found significant in Fischer, supra; and it neither expressly sets
       forth any notice requirements nor limits the time for bringing an action on the bond.
       Therefore, we conclude that the bond is of the common-law variety.

Id. Thus, factors to be considered in determining whether a bond is statutory or common law are:

(1) whether the obligations of the surety and contractor go beyond the statutory obligations, (2)

whether the bond references the relevant Tennessee Code provisions, and (3) whether the bond

contains notice or time limitations.

       The bond issued by Frontier Insurance in this case provides:

              NOW, THEREFORE, if the Principal [Lewis Construction] shall promptly
       make payment to all persons, firms, subcontractors, and corporations furnishing
       material for or performing labor in the prosecution of the work provided for in such
       Contract and any authorized extension or modification thereof . . . consumed or used
       in connection with the construction of such work; for all insurance premiums on said
       work; and for all labor performed in such work whether by subcontractor or
       otherwise, then this obligation shall be void; otherwise it shall remain in full force
       and effect.

This bond does not “merely require[ ] the general contractor to pay for all the labor and materials

used by the general contractor or an immediate or remote subcontractor, the bond in the instant case

goes further.” Id. at 74. The bond in this case also requires the principal and surety to pay for “all

insurance premiums on said work.” As with the bond in Koch, this bond contains no reference to

Tennessee Code Annotated §§ 12-4-201 to -206, nor does it set forth notice requirements or time

limits for bringing an action on the bond. See id.

       Considering the factors discussed in Koch, we conclude that the bond in this case is a

common law bond. Consequently, White’s Plumbing is obligated only to comply with the terms

found within the bond, not with the statutory notice requirements. See Wal-Board Supply Co. v.

Daniels, 629 S.W.2d 686 (Tenn. App. 1981). The bond contains no notice requirements; therefore

Lewis Construction’s defense that it did not receive the required notice must fail.

                                                 13
        On appeal, Lewis Construction also asserts that it should not be held liable to White’s

Plumbing for breach of contract because White’s Plumbing failed to give Lewis Construction notice

of the alleged defects and thus deprived Lewis Construction the opportunity to cure. In support,

Lewis Construction cites McClain v. Kimbrough Construction Co., 806 S.W.2d 194, 198 (Tenn.

App. 1990). However, Lewis Construction’s superintendent of the JHA project, Wayne Nelson,

testified that he had received notice from White’s Plumbing of alleged breach:

        Q:      Now, up through December of 1994, did Mr. White complain to you that he
        was being delayed and that he was incurring additional costs and that some things
        had to be changed? Did you ever hear anything like that from Mr. White?
        A:      Yes.
        Q:      What did he tell you?
        A:      He said that he was going to finish the job, but he was going to try to recover
        his losses up through the job.

As noted above, White’s Plumbing asserts that Lewis Construction’s failure to coordinate the

subcontractors caused delays which in turn increased White’s Plumbing expenses. Jerry White’s

conversation with Nelson put Lewis Construction on notice that these delays were causing White’s

Plumbing to incur additional costs. This argument is without merit.

        On appeal, Lewis Construction and White’s Plumbing each accuse the other of being the first

party to breach the contract. White’s Plumbing argues that Lewis Construction breached first

because of its failure to coordinate the job and, alternatively, because of its failure to pay all amounts

due under the contract. Lewis Construction claims that it was justified in not paying the amounts

due under the contract, because of White’s Plumbing failure to provide the necessary close-out

documents.

        The trial court’s award of damages to White’s Plumbing for breach of contract contains an

implicit finding that White’s Plumbing was not the first party to breach the contract and that Lewis

Construction caused the first material breach. “A party who has materially breached a contract is

not entitled to damages stemming from the other party’s later material breach of the same contract.”

McClain v. Kimbrough Constr. Co., 806 S.W.2d 194, 199 (Tenn. App. 1990). Thus, if White’s

Plumbing breached the contract first, it would not be entitled to damages for Lewis Construction’s

failure to pay the amounts due under the contract. The only breach of contract alleged against

White’s Plumbing was its failure to provide the required close-out documents. The trial court

implicitly found for White’s Plumbing on this issue.

                                                   14
       There was conflicting testimony on whether White’s Plumbing provided all documentation

required by the project manual. Jerry White repeatedly testified that the invoices for the water

heaters contained all the information required by the project manual, including the serial numbers

of the heaters; Linda Lewis testified that the invoices were not sufficient. Linda Lewis stated that

White’s Plumbing never provided the certificate of release; Jerry White testified that he had sent the

release to Lewis Construction. In addition, Jerry White testified that he had provided the JHA with

all maintenance parts required by the project manual. An order form from Tennessee Pump and

Supply Company dated July 15, 1995 showing that White’s Plumbing ordered these parts was

introduced at trial. Linda Lewis testified that the JHA notified her on July 21, 1995 and July 27,

1995 that they had not yet received the maintenance parts. A letter from Lewis Construction to

White’s Plumbing dated July 27, 1995 informed White’s Plumbing that the JHA had not received

the parts, and thus would not release the retainage. Nevertheless, the JHA released the retainage to

Lewis Construction in September, 1996.

       Neither party included copies of the water tank invoices in the record on appeal, in order to

determine if they comply with the requirements of the project manual. Consequently, on appeal, our

assessment of whether these invoices were sufficient hinges on the credibility of the witnesses.

Likewise, the contradictory testimony on the additional maintenance parts and the release turns on

the credibility of the parties. When the resolution of the issues in a case depends upon the

truthfulness of witnesses, the trial judge who has the opportunity to observe the witnesses in their

manner and demeanor while testifying is in a far better position than this Court to decide those

issues. See McCaleb v. Saturn Corp., 910 S.W.2d 412, 415 (Tenn. 1995); Whitaker v. Whitaker,

957 S.W.2d 834, 837 (Tenn. App. 1997). The weight, faith, and credit to be given to any witness’s

testimony lies in the first instance with the trier of fact, and the credibility accorded will be given

great weight by the appellate court. See In re Estate of Walton v. Young, 950 S.W.2d 956, 959

(Tenn. 1997); Whitaker, 957 S.W.2d at 837.

       Taking into account the trial court’s implicit credibility determination and its implicit factual

finding that the documentation provided by White’s Plumbing met the requirements of the contract,

we find that the evidence does not preponderate against the trial court’s finding on this issue. This

factual finding is affirmed.

                                                  15
        It is undisputed that the original contract between the parties was for $151,000 and that the

two change orders increased the amount of the contract to $152,790. It was also undisputed that

Lewis Construction paid White’s Plumbing $138,651.34 under the contract, leaving a balance of

$14,138.66 plus $1412.50 for the extra work that White’s Plumbing performed. In her testimony,

Linda Lewis conceded that White’s Plumbing fully performed all of the physical work required of

it by the contract.

        If White’s Plumbing did not cause the first material breach of the contract, then White’s

Plumbing is clearly entitled to the undisputed amounts due under the contract as well as the amounts

due for the extra work performed. The trial court’s award of damages to White’s Plumbing for

breach of contract is affirmed on this basis. As a result, it is unnecessary to reach the issue of

whether White’s Plumbing produced sufficient proof on Lewis Construction’s failure to coordinate

the project.

        Lewis Construction next argues that the trial court erred in awarding delay damages to

White’s Plumbing. This issue turns on the extent to which the subcontract incorporated the project

manual. Neither party disputes that the language of the subcontract references the project manual;

however, they dispute whether this language incorporates all or only part of the project manual.

Lewis Construction contends that the 278 day deadline in the project manual was final, subject to

the JHA’s authority to unilaterally change the deadline. Lewis Construction also asserts that,

because the subcontract incorporated the provisions pertaining to the JHA’s ability to extend the

deadline, White’s Plumbing was also subject to the thirty-day notice provision for expenses related

to extensions or change orders. White’s Plumbing argues that the entire project manual was not

incorporated into the subcontract, and therefore White’s Plumbing’s subcontract was not subject to

unilateral extension of the contract deadline by the JHA.

        Interpretation of a written agreement is a matter of law and not of fact, thus our review is de

novo upon the record with no presumption of correctness attached to the trial court's interpretation.

See APAC-Tennessee, Inc. v. J.M. Humphries Const. Co., 732 S.W.2d 601, 604 (Tenn. App.

1986); see also Gredig v. Tennessee Farmers Mut. Ins. Co., 891 S.W.2d 909, 912 (Tenn. App.

                                                  16
1994); Tenn. R. App. P. 13(d). “Incorporation by reference” is defined in Black's Law Dictionary

as follows:

       The method of making one document of any kind become a part of another separate
       document by referring to the former in the latter, and declaring that the former shall
       be taken and considered as a part of the latter the same as if it were fully set out
       therein.

Black's Law Dictionary, 766-67 (6th ed. 1990). “Although neither physical attachment nor specific

language is necessary to incorporate a document by reference, the incorporating instrument must

clearly evidence an intent that the writing be made part of the contract.” United Cal. Bank v.

Prudential Ins. Co. of Am., 681 P.2d 390, 410 (Ariz. App. 1983) (citing Industrial Comm’n v.

Arizona Power Co., 37 Ariz. 425, 295 P. 305 (1931); Beedy v. San Mateo Hotel Co., 27 Cal.App.

653, 150 P. 810 (1915); 17A C.J.S. Contracts § 299 at 136 (1963)). The subcontract references the

“plans and specifications for Jackson Housing Authority Modernization Program,” which accurately

describes the project manual. This reference is sufficient to incorporate the project manual into the

subcontract.

       The extent to which the project manual is incorporated into the subcontract must now be

determined. In support of its argument, White’s Plumbing relies on APAC-Tennessee, Inc. v. J.

M. Humphries Constr. Co., 732 S.W.2d 601 (Tenn. App. 1986). APAC involved a suit by a

subcontractor against the general contractor. The parties disputed whether certain provisions found

in the prime contract between the general contractor and the owner were made a part of the

subcontract. The subcontractor argued that the general incorporation clause in the subcontract

incorporated all provisions of the prime contract, including payment provisions. The general

contractor argued that the general incorporation clause merely incorporated the provisions of the

prime contract relating to the plans and specifications and not any payment provisions. See id. at

604-05.   The appellate court held that payment provisions in the prime contract were not

incorporated into the subcontract. See id. at 606. The appellate court reasoned that the subcontract

contained specific payment clauses, which did not allow any pay increases or decreases, while the

prime contract permitted payment adjustments. See id. In addition, the subcontract contained a

provision providing that the subcontract would govern if there were inconsistencies between the

subcontract and the prime contract. See id. In this case, however, unlike in APAC, the subcontract

contains no provisions that conflict with the prime contract.

                                                 17
       “[T]he true rule . . . is that in the case of subcontracts, . . . a reference by the contracting

parties to an extraneous writing for a particular purpose makes it a part of their agreement only for

the purpose specified.” Guerini Stone Co. v. P. J. Carlin Constr. Co., 240 U.S. 264, 277-278,

36 S. Ct. 300, 306, 60 L. Ed. 636 (1916) (holding that a subcontract designating that the

subcontractor’s work must be performed “according to the said drawings and specifications” of the

prime contract, “was evidently for the mere purpose of indicating what work was to be done, and in

what manner,” and thus the subcontractor was not bound by other provisions in the prime contract

allowing the owner to make changes or extensions). However, where the reference to the prime

contract is not for a specific purpose and is more general, the effect of the reference is a broader

incorporation of the prime contract. See Sime Construction Co. v. Washington Public Power

Supply Sys., 621 P.2d 1299, 1303 (Wash. App. 1980) (rejecting the subcontractor’s argument that

the subcontract incorporated the prime contract only to the extent it defined the scope of the

subcontractors work and       holding that the notice procedures for delay damages were also

incorporated into the subcontract); see also Westinghouse Elec. Supply Co. v. Fidelity and Deposit

Co. of Md., 560 F.2d 1109, 1115-16 (3d Cir. 1977) (holding that language in a subcontract that the

subcontractor would “furnish all labor, material, and equipment to complete electrical work in its

entirety . . . in accordance with plans and specs” was sufficient to incorporate the force account

provisions of the prime contract that provided for calculation of compensation for change orders).

       Thus, if the subcontract between Lewis Construction and White’s Plumbing referenced the

project manual for the limited purpose of indicating what work was to be done and in what manner,

the project manual would be incorporated only to the extent that it addressed the scope of the work

and the specifications for the work. The administrative and procedural provisions of the prime

contract, such as the ability of the owner to unilaterally extend the contract and the notice provisions

for increased costs caused by such an extension, would not be incorporated. On the other hand, if

the reference to the project manual was more general, both the contract specifications and the

procedural provisions of the project manual concerning delay damages would be incorporated by

reference.

        As noted above, the subcontract references the “plans and specifications for Jackson Housing

Authority Modernization Program.” This clearly indicates that the work is to be performed in

accordance with the plans and specifications in the project manual. In addition, the subcontract

                                                  18
provided that payment was to be made “per specifications.” This indicates an intent by the parties

to incorporate the provisions of the project manual regarding payment procedures as well.

       Moreover, the subcontract in this case contains no completion deadline or provisions

addressing extension or delay damages. From this it can be inferred that the parties intended to refer

to the prime contract on these issues. In addition, Jerry White testified that he relied on the project

manual extensively when he was preparing his bid, including the completion deadlines in the project

manual. Indeed, White’s Plumbing consistently relies on the provisions of the project manual in

almost all aspects of this appeal, including the provisions detailing the general contractor’s duties

regarding coordination of the project, sanitary conditions, and job site conditions. White’s

Plumbing’s actions support the conclusion that the parties intended for the project manual to be

incorporated into the subcontract for general purposes, rather than for specific purposes only. This

would include the provisions of the project manual concerning the JHA’s ability to enter change

orders, including extensions, and the notice requirements for subsequent adjustments to the parties’

compensation.

       The project manual provides that the JHA can unilaterally enter change orders; however, if

such a change order causes an increase in cost to the contractor, the JHA “shall make an equitable

adjustment.” Under these circumstances, White’s Plumbing was required to assert a claim for

recovery within thirty days:

       The Contractor must assert its right to an adjustment under this clause within 30 days
       after (1) receipt of a written change order . . . , or (2) the furnishing of a written
       notice . . . , by submitting a written statement describing the general nature and the
       amount of the proposal. . . . No proposal by the Contractor for an equitable
       adjustment shall be allowed if asserted after final payment under this contract.

        Since White’s Plumbing’s contract was with Lewis Construction, and not with the JHA,

White’s Plumbing was required to submit its claim for an adjustment under the subcontract to Lewis

Construction. See Sime Construction Co. v. Washington Public Power Supply Sys., 621 P.2d

1299, 1303 (Wash. App. 1980). As White’s Plumbing failed to comply with the notice procedures

in the project manual, its claim for delay damages under the subcontract is barred. The trial court’s

award to White’s Plumbing of $96,138.45 for delay damages and prejudgment interest is reversed.

        In sum, this case is remanded for the trial court’s clarification of the authenticity of the

contractor’s bond attached to White’s Plumbing’s complaint. White’s Plumbing was not required

to comply with the ninety-day statutory notice requirements found in Tennessee Code Annotated

                                                  19
§12-4-205 because the bond was a common law bond rather than a statutory bond. The trial court’s

award of damages for breach of contract is affirmed. The trial court’s award of delay damages is

reversed because of White’s Plumbing failure to comply with the notice requirements contained in

the project manual incorporated by reference into the subcontract.

       The decision of the trial court is affirmed in part, reversed in part, and remanded as set forth

above. Costs are taxed equally to Appellant and Appellee, for which execution may issue if

necessary.

                                      HOLLY KIRBY LILLARD, J.

CONCUR:

ALAN E. HIGHERS, J.

DAVID R. FARMER, J.

                                                 20