Court Opinion

ID: 3316630
Source: CourtListenerOpinion
Date Created: 2016-07-05 17:34:11.996816+00
Date Added: 2024-06-11T13:56:34.088288
License: Public Domain

Neither the defendant Parkhurst, who is the owner of the premises, nor the defendant McCook, who is the trustee of the bankrupt estate of the general contractor, disputes the validity of the Kremendahl lien. But the trial court, at the instance of the plaintiff and other subcontractors, has excluded the Kremendahl claim from participation in the balance due from the owner to the general contractor, on the specific ground that Kremendahl's lien was invalidated by his wilful and intentional failure and refusal to fully complete the work called for by his contract.
The question is whether the other lienors can avail themselves of that defense under the circumstances of this case. The finding is that the unperformed part of Kremendahl's subcontract, though material, was a comparatively small part thereof; and we assume, for the purposes of this opinion, that this is equivalent to an affirmative finding that Kremendahl abandoned further work under his subcontract before its substantial completion. Independently of Kremendahl's failure to complete his subcontract, it is also apparent from the record that the general contractor, Rabbitt, abandoned the work before its substantial completion. The judgment-file finds the allegations of the complaint to be true, including an allegation in the amendment filed December 12th, 1912, that said Rabbitt only partially performed his contract, and finds untrue an allegation of the answer, that the building was substantially completed at the time of Rabbitt's default.
Upon Rabbitt's default, leaving the house thus substantially unfinished, the owner, Parkhurst, might, if she had so elected, have treated the contract as at an end, and refused to allow Kremendahl to complete his subcontract, and might have finished the work or not, according to her own pleasure, and in her own way. In that event the defaulting contractor would have had *Page 689 
no lien on the premises, and under our law neither Kremendahl nor any other subcontractor could have had a valid lien. Larkin v. McMullin, 120 N.Y. 206,24 N.E. 447; Hollister v. Mott, 132 N.Y. 18,29 N.E. 1103; Tice v. Moore, 82 Conn. 244, 248, 73 A. 133;Maeder v. Wexler, 43 Misc. Rep. (N. Y.) 16,87 N.Y.S. 400. Fortunately for the subcontractors, the contract expressly provided for the contingency of the contractor's failure to complete the work, whether wilful or not, and in that event it authorized, though it did not require, the owner, upon giving due notice, to complete the contract herself at her own expense, and to deduct the cost of such completion from the contract price. It is found that the owner acted under this provision of the contract, and that, after deducting the cost of completing the work from the contract price, there is a balance of $2,367.08 due from the owner to the trustee in bankruptcy of the estate of Rabbitt under the contract. It is also found, in the language of the amendment to the complaint whose allegations are specially found to be true in the judgment-file, that "said contract was only partially performed by said Rabbitt, but the defendant Parkhurst has waived a full performance and has completed said contract herself."
The Kremendahl lien being valid as against the owner, because of her election to waive full performance and complete the contract according to its terms, the remaining question is whether the other subcontractors can exclude the Kremendahl lien from participation in the balance of the contract price by setting up a defense of wilful breach of contract, which the owner has seen fit to waive. We think not. The right to accept the work, so far as it was finished, as a part performance of the contract, and to complete it according to the contract at the cost of the general contractor, is a right which is vested by the contract in the owner *Page 690 
alone. Her power to exercise that right was absolute, and we do not see how any of the subcontractors, whose contracts were necessarily subject to this provision, can object to the consequences of her waiver as regards Kremendahl. Still less can they reject the waiver as to Kremendahl's subcontract and at the same time claim the benefit of it as to Rabbitt's contract, which includes the whole work.
The fund now available for distribution was created by the owner's election to accept the unfinished work of Kremendahl and Rabbitt as a part performance of the contract; and it would be inequitable to permit the other lien-holders to take the benefit of the fund and at the same time reject the legal consequences of the election which created it.
The defendant Bracken, as trustee of the bankrupt estate of the defendant Kremendahl, is the owner of a valid mechanic's lien on the premises described in the complaint for $195.18, being the amount of the Kremendahl contract less $59 expended by the owner in completing the work left unfinished by Kremendahl.
   There is error, the judgment is set aside, and the cause remanded for further proceedings according to law.
In this opinion the other judges concurred.