Court Opinion

ID: 1045396
Source: CourtListenerOpinion
Date Created: 2013-10-08 02:26:09.932812+00
Date Added: 2024-06-11T12:05:08.153979
License: Public Domain

IN THE COURT OF APPEALS OF TENNESSEE
                            AT NASHVILLE
                              November 27, 2012 Session

 SULLIVAN ELECTRIC, INC. v. ROBINS & MORTON CORPORATION

                Appeal from the Chancery Court for Davidson County
                  No. 022639IV     Russell T. Perkins, Chancellor

               No. M2012-00821-COA-R3-CV - Filed February 27, 2013

A subcontractor on a large project in Texas sued the general contractor claiming the general
contractor breached an agreement the parties made regarding claims both had against the
owner of the Texas project. The parties agreed the subcontractor would be entitled to a pro
rata share of the settlement or judgment amount if the subcontractor’s claims were not
itemized. The settlement agreement between the general contractor and the owner did not
include an itemization of the subcontractor’s claims. The subcontractor had been given a
prepayment of its claim against the owner in the amount of $300,000, and applying this to
the subcontractor’s pro rata share, the general contractor determined the subcontractor was
not entitled to anything more. The trial court deducted the $300,000 from the subcontractor’s
claim and awarded the subcontractor its pro rata share of the difference. Both the
subcontractor and general contractor appealed, the subcontractor claiming it was not awarded
enough and the general contractor claiming the subcontractor was awarded too much. We
reverse the trial court’s award and hold the $300,000 the subcontractor received as a
prepayment was more than it was entitled to pursuant to the terms of the parties’ agreement.
Accordingly, the contractor did not breach its agreement, and the subcontractor was not
entitled to any damages.

 Tenn. R. App. P. 3 Appeal as of Right; Judgment of the Chancery Court Reversed.

P ATRICIA J. C OTTRELL, P.J., M.S., delivered the opinion of the Court, in which F RANK G.
C LEMENT, J R. and R ICHARD H. D INKINS, JJ., joined.

Richard McCallister Smith, Nashville, Tennessee, for the appellant, Sullivan Electric, Inc.

L. Wearen Hughes and Cecil Woods VanDevender for the appellee, Robins & Morton
Corporation.
                                                OPINION

                                             I. B ACKGROUND

       Robins & Morton Corporation (“R&M”) was the general contractor on a project
involving the construction of a medical center in Texas for Mercy Hospital of Laredo, Inc.
(the “Owner”). Sullivan Electric, Inc. (“Sullivan”) was the subcontractor responsible for
performing the electrical work. During the course of the project a dispute arose between
R&M and the Owner. In November 1998 the Owner refused to pay R&M’s application for
a $2.8 million progress payment, which meant R&M could not pay its subcontractors,
including Sullivan. R&M directed its subcontractors to stop work until the Owner made its
progress payment.

        With the project stalled, R&M negotiated with the Owner to find a way for the project
to get back on track. R&M and the Owner reached an agreement whereby the Owner would
pay the outstanding progress payments in addition to the re-mobilization and delay costs
incurred by R&M and its subcontractors, including Sullivan. R&M contacted its
subcontractors to determine the amount of their re-mobilization and delay costs, and Sullivan
informed R&M that its costs were $300,000.1 In reliance on this figure and the figures
submitted by its other subcontractors, R&M informed the Owner that the total re-
mobilization and delay costs were $3.25 million.

        In February 1999 R&M and the Owner entered into an agreement whereby the Owner
paid R&M the outstanding progress payments in addition to the $3.25 million to cover the
subcontractors’ re-mobilization and delay costs. R&M paid Sullivan its portion of the
outstanding progress payments as well as $300,000 out of the $3.25 million it received from
the Owner as compensation for its delay costs. R&M accepted the $3.25 million from the
Owner as a loan with the understanding that R&M would later have to justify its and its
subcontractors’ entitlement to the money. To the extent the Owner could show R&M and
its subcontractors were not entitled to the full $3.25 as delay and re-mobilization costs, R&M
understood it may have to repay some or all of the $3.25 to the Owner at a later date.
Sullivan was aware of the circumstances surrounding its receipt of the $300,000.

       After distributing the $300,000 to Sullivan, R&M asked Sullivan for an itemized
claim that R&M could present to the Owner to support and justify the $300,000 Sullivan
received. In response, Sullivan submitted a claim in the amount of $529,185.68. The claim
included $390,305.68 in extended overhead as well as $138,880 in claimed expenses for

       1
           Sullivan did not demobilize from the project, so the $300,000 represented its delay costs.

                                                     -2-
circuits, a dimmer, and a fire alarm relay. A Sullivan employee explained while giving his
deposition that the $529,185.68 claim was intended to justify the $300,000 Sullivan received
from the $3.25 million loan.

      After the hospital project was completed, R&M pursued its claim against the Owner
through mediation and litigation in Texas. Sullivan submitted a claim to the mediator for
$529,185.68. In its cover letter to the mediator Sullivan stated:

       We are participating in this mediation for the purpose of assisting Robins &
       Morton in recovering certain extended overhead costs which it has partially
       paid to Sullivan Electric, Inc. in the amount of $300,000.00.

        R&M’s claim against the Owner, on behalf of itself and its subcontractors, was in the
amount of $18,632,519. R&M’s claim included the $3.25 million loan that R&M asserted
it should not have to pay back, and an additional $15,382,519 that included Sullivan’s claim
for $529,185.68. R&M made clear that when calculating the net payment due from the
Owner, the total claim should be offset by the $3.25 million the Owner already paid R&M.

      In the summer of 2001, during the pendency of R&M’s claim against the Owner,
R&M and Sullivan entered into a Settlement and Joint Prosecution Agreement (the
“Agreement”). The Agreement included the following relevant provisions:

               WHEREAS, on or about September 17, 1996, Robins & Morton entered
       into a contract with the Mercy Regions Medical Center (“Mercy”) to build the
       Mercy Regional Medical Center, at Laredo, Texas (“the Project”);

             WHEREAS, Robins & Morton and Sullivan entered into a subcontract,
       whereby Sullivan agreed to perform certain work (“Work”) on the Project as
       more particularly described therein (the “Subcontractor”);

                                           .....

              WHEREAS, during the performance of the Work, Sullivan also
       incurred extended overhead costs as a result of delays caused by various acts
       and omissions of the Mercy, its agents, assigns or privies;

              WHEREAS, Robins & Morton filed an action in Texas state court
       against Mercy, HKS, Inc. and Federal Insurance Company (the “Litigation”);

              WHEREAS, Robins & Morton and Sullivan believe that their best

                                             -3-
interests will be served and substantial litigation expenses will be saved by a
settlement of the disputes or claims which exist or which might exist between
them and by the joint prosecution of a combined claim;

                                     .....

      NOW, THEREFORE, in consideration of the mutual promises,
agreements, and understandings herein contained, and for good and valuable
consideration, the receipt of which is hereby acknowledged, the Parties
covenant and agree as follows:

                                     .....

       3.     Robins & Morton will jointly prosecute Sullivan’s claim for
              extended overhead and other damages caused by the acts and
              omission of Mercy and its agents during the Project (collectively
              the “Sullivan Pass Through Claim”) against Mercy. Robins &
              Morton and Sullivan also will jointly defend against any
              backcharges, counterclaims or cross-claims initiated by Mercy
              (collectively “Counterclaims”).

       4.     In its sole and absolute discretion, Robins & Morton will select
              and pay for counsel to represent both parties, will coordinate and
              control the negotiations, mediation, arbitration or litigation, and
              will make all decisions in the negotiations, mediation,
              arbitration and/or litigation. Robins & Morton will pay all of
              the costs associated with the joint prosecution of the Sullivan
              Pass Through Claim and the joint defense of any Counterclaims
              against Robins & Morton and Sullivan, including discovery
              costs, legal fees, and consultant fees. Robins & Morton shall
              have the sole and absolute discretion to determine the
              professional services, costs, and fees necessary for the
              prosecution of the Sullivan Pass Through Claim and the defense
              against all Counterclaims.

                                     .....

       6.     The decision to accept or reject any settlement offer will be
              made by Robins & Morton in its sole and absolute discretion.
              The choice of forum and the decision to accept or appeal a final

                                      -4-
                    award or judgment will also be made by Robins & Morton in its
                    sole and absolute discretion.

             7.     Robins & Morton shall make reasonable efforts to obtain an
                    itemization with respect to the Sullivan Pass Through Claim as
                    part of any final award, judgment or settlement. In the event
                    that the final award, judgment or settlement is not itemized with
                    respect to the Sullivan Pass Through Claim and any
                    counterclaims against Sullivan, Robins & Morton shall allocate
                    a share of the final award, judgment, or settlement to Sullivan
                    based upon a pro rata distribution of the amount of the Sullivan
                    Pass Through Claim and any Counterclaims against Sullivan, as
                    compared to the entire claims and counterclaims associated with
                    Robins & Morton and any other subcontractor of Robins &
                    Morton that are included in the final award, judgment or
                    settlement.

             8.     Sullivan’s right of recovery is limited to that amount which is
                    recovered by Robins & Morton from Mercy, based directly on
                    the Sullivan Pass Through Claims. . . .

             9.     Robins & Morton agrees to keep Sullivan apprised of all
                    significant developments and afford Sullivan at its expenses the
                    opportunity to review all significant pleadings, memoranda, and
                    other such documents relating to Sullivan’s claims.

                                          .....

             18.    This Agreement shall be governed and construed according to
                    the laws of the State of Texas.

(Emphasis added.)

       In April 2002 R&M and the Owner entered into a settlement agreement. R&M asked
the Owner to itemize Sullivan’s claim for $529,185.68, but the Owner refused. The final
settlement agreement between R&M and the Owner contains no itemization of Sullivan’s

                                           -5-
claim.2 The settlement provides for the Owner to pay R&M $5.85 million and does not
require R&M to pay back any part of the $3.25 million it was paid in 1999. Combining the
$5.85 million payment with the $3.25 million already paid, R&M’s total recovery was $9.1
million. This amount represents 48.8% of R&M’s total claim of $18,632,519.
         R&M did not share any part of its settlement proceeds from the Owner with Sullivan
because Sullivan had already received $300,000 of its $529,185.68 claim, which was 56.7%
of its claim. Since R&M recovered only 48.8% of its claim, R&M believed Sullivan already
received more than it 48.8% pro rata share and that Sullivan was not entitled to recover
anything more pursuant to the express terms of the Agreement.

        Sullivan, however, believed it was entitled to share in the settlement proceeds and
filed suit against R&M in which it alleged R&M was in breach of the Agreement. Following
a two-day trial, the trial court found Sullivan was entitled to receive an additional
$112,025.63 from the settlement proceeds. The trial court wrote:

        Apart from the $300,000.00 . . . R&M did not pay Sullivan for the other
        aspects of Sullivan’s pass through claim. Consequently, the Court, in
        deference to the contract law principle that the victim of a breach need only be
        made whole, determines that R&M should receive credit for the $300,000.00
        payment it made to Sullivan for extended overhead expenses. The Court
        concludes that R&M breached the Agreement by failing to pay Sullivan its pro
        rata share of the global settlement and that R&M owes Sullivan $112,025.63 3
        as its pro rata share of the settlement distribution under the Agreement.

                                       II. I SSUES ON A PPEAL

        Both Sullivan and R&M appealed the trial court’s judgment. R&M contends the court
erred in awarding Sullivan any amount of damages because it had already received $300,000
in extended overhead payments, which is more than the pro rata share to which it was
entitled. Sullivan contends the trial court erred in failing to award it a larger recovery and

        2
         Sullivan contends an itemization of its claim was prepared based on a document produced during
discovery of this case. However, the individual who prepared the document was not available to testify at
trial. An R&M employee testified he believed the document attempted to outline the value of Sullivan’s
claim, but there was no evidence suggesting the Owner knew anything about the document. We therefore
do not consider the document for any purpose in our deliberations.
        3
         Sullivan’s pass through claim was $529,185.68. This claim is reduced to $229,185.68 by affording
R&M the $300,000.00 credit for the payment it made to Sullivan for extended overhead. The Court arrived
at the amount due Sullivan by applying the pro rata percentage of 48.88% to this amount ($229,185.68).
(This footnote was included in the trial court’s Memorandum and Order.)

                                                  -6-
failing to award it prejudgment interest. Sullivan also contends R&M breached the
Agreement by (1) failing to represent it adequately in the mediation with the Owner and (2)
failing to communicate with it during negotiations with the Owner.

                                        III. A NALYSIS

       Our review on appeal of the trial court’s findings of fact is de novo with a
presumption of correctness, unless the evidence preponderates otherwise. Tenn. R. App. P.
13(d); Blair v. Brownson, 197 S.W.3d 681, 684 (Tenn. 2006); Bogan v. Bogan, 60 S.W.3d
721, 727 (Tenn. 2001); Cross v. City of Memphis, 20 S.W.3d 642, 643-45 (Tenn. 2000). We
review a trial court’s conclusions of law de novo, with no presumption of correctness.
Whaley v. Perkins, 197 S.W.3d 665, 670 (Tenn. 2006); Union Carbide Corp. v. Huddleston,
854 S.W.2d 87, 91 (Tenn. 1993).

       The interpretation of a written agreement is a question of law and not of fact.
Maggart v. Almany Realtors, Inc., 259 S.W.3d 700, 703 (Tenn. 2008); Guiliano v. Cleo, Inc.,
995 S.W.2d 88, 95 (Tenn. 1999). Accordingly, our review is de novo with no presumption
of correctness accorded to the decision of the court below. Taylor v. Fezell, 158 S.W.3d 352,
357 (Tenn. 2005).

       The Agreement specifies Texas law is to govern its interpretation. To prove R&M
breached the Agreement, Sullivan must prove (1) the existence of a valid contract; (2)
performance by the plaintiff; (3) breach of the contract by the defendant; and (4) damages
sustained as a result of the breach. B & W Supply, Inc. v. Beckman, 305 S.W.3d 10, 16 (Tex.
App. 2009); see Mays v. Pierce, 203 S.W.3d 564, 575 (Tex. App. 2006) (breach of contract
occurs when one party fails or refuses to do something it has promised to do). In Texas, as
in Tennessee, courts strive to ascertain the intent of the parties as that intent is expressed in
the contract. Seagull Energy E & P, Inc. v. Eland Energy, Inc., 207 S.W.3d 342, 345 (Tex.
2006).

       A written contract must be construed to give effect to the parties’ intent
       expressed in the text as understood in light of the facts and circumstances
       surrounding the contract’s execution, subject to the parol evidence rule. . . .
       The rule does not prohibit consideration of surrounding circumstances that
       inform, rather than vary from or contradict, the contract text.

Houston Exploration Co. v. Wellington Underwriting Agencies, Ltd., 352 S.W.3d 462, 469
(Tex. 2011). Circumstances the courts should consider include the setting in which the
contract was negotiated as well as the factors that give a context to the transaction between
the parties. Id. (citing 11 R ICHARD A. L ORD , W ILLISTON ON C ONTRACTS § 32.7 (4th ed.

                                               -7-
1999)); see R ESTATEMENT (S ECOND) OF C ONTRACTS § 214 (1981) (agreements and
negotiations prior to or contemporaneous with the adoption of a writing help establish the
meaning of the writing).

        The rule for measuring damages for a breach of contract is “just compensation for the
loss or damage actually sustained.” Abraxas Petroleum Corp. v. Hornburg, 20 S.W.3d 741,
760 (Tex. App. 2000). A party should be awarded neither more than less than its actual
damages. Id. (citing Stewart v. Basey, 245 S.W.2d 484, 486 (Tex. 1952)).

       A. Sullivan’s Share of the Settlement Proceeds

       The Agreement provided that R&M and Sullivan would jointly prosecute Sullivan’s
claim for extended overhead and other damages caused by the acts and omission of the
Owner and that R&M had the “sole and absolute discretion” to accept or reject any
settlement offer. R&M submitted Sullivan’s entire claim to the Owner, including the
$138,880 Sullivan claimed as expenses, as it was responsible for doing. R&M submitted
evidence that it made reasonable efforts to obtain an itemization with respect to Sullivan’s
claim as part of the settlement. However, the settlement agreement between R&M and the
Owner does not include an itemization of Sullivan’s claim. Thus, in accordance with the
express terms of the Agreement, Sullivan’s share of the settlement proceeds is limited to its
pro rata share “as compared to the entire claims and counterclaims associated with Robins
& Morton and any other subcontractor of Robins & Morton that are included in the final
award, judgment or settlement.”

        R&M’s total claim against the Owner was in the amount of $18,632,519. Its total
recovery was $9.1 million, including the $3.25 million that R&M had already been paid. $9.1
million is 48.8% of $18,632,519. Since Sullivan’s claim was not itemized in the settlement
agreement between R&M and the Owner, Sullivan was entitled to receive only 48.8% of its
$529,185.68 claim, which is $258,242.61. R&M contends that since Sullivan has already
received $300,000 of its claim, it has received more than it should and is not entitled to
receive anything more. Sullivan, however, asserts that it should be awarded 48.8% of its
entire claim in addition to the $300,000 it has already received from the $3.25 million loan.

       Sullivan does not dispute that it was paid $300,000 from the $3.25 million loan R&M
received from the Owner. Sullivan understood when R&M disbursed this money that
Sullivan would be required to justify its entitlement to this amount at some later time.
Sullivan argues, however, that the $300,000 it received as extended overhead payments
should be disregarded when computing its pro rata share under the Agreement. Sullivan
suggests R&M received some benefit from the $300,000 Sullivan was paid because R&M
did not specify to the Owner when submitting Sullivan’s $529,185.68 claim that $300,000

                                             -8-
of this amount had already been paid to Sullivan.

       It is immaterial, however, whether R&M informed the Owner of this payment to
Sullivan, because R&M did not attempt to collect the $3.25 million twice. In the claim
submitted to the mediator R&M made clear the total claim should be offset by the $3.25
million previously paid when calculating the net payment due from the Owner. Thus,
Sullivan’s assertion that R&M has received some benefit from the $300,000 it paid to
Sullivan has no basis, and therefore, no merit.

       As the trial court found, “it is undisputed that R&M paid Sullivan $300,000 of a
$390,185.68 extended overhead claim that was included in Sullivan’s Pass Through Claim
under the Agreement. Given that breach of contract damages are designed to make the non-
breaching party whole, R&M should receive credit for the $300,000.00 it paid to Sullivan.”
However, for a reason that is not explained, the trial court subtracted $300,000 from
Sullivan’s $529,185.68 claim and awarded Sullivan 48.8% of this difference, which it
calculated as $112,025.63. We find the trial court erred in awarding Sullivan this amount
because Sullivan is entitled under the express terms of the Agreement to no more than its pro
rata share of the settlement proceeds, which we calculate to be $258,242.61. Because
Sullivan has already received $300,000, we conclude Sullivan is not entitled to anything
more.

       B.      Sullivan’s Other Claims

       Turning to Sullivan’s other claims, we find no support in the record for Sullivan’s
claim that R&M breached the Agreement by failing to represent it adequately in the
mediation with the Owner. R&M hired counsel to prosecute its claim against the Owner,
which included Sullivan’s claim as a portion of the total claim. The attorneys R&M selected
did not enter an attorney-client relationship with Sullivan, but this does not mean, as Sullivan
suggests, that R&M’s counsel was not representing Sullivan’s interests during the mediation.
An R&M employee testified that R&M asked the Owner to itemize Sullivan’s claim, as
R&M was obligated to do under the Agreement. Because the ultimate settlement R&M
reached with the Owner did not provide Sullivan with all that Sullivan hoped for does not
mean R&M failed to represent Sullivan adequately. We hold R&M represented Sullivan in
R&M’s litigation with the Owner as it was required to do under the terms of the Agreement.4

       4
         Sullivan also argues that R&M breached the Agreement by failing to hire an expert to prove
Sullivan’s delay and impact claim. This argument does not merit discussion other than to point out that
Sullivan never submitted a delay and impact claim to R&M to pass through to the Owner.

                                                 -9-
       We likewise find no support for Sullivan’s assertion that R&M breached the
Agreement by failing to communicate with Sullivan during its negotiations with the Owner.
The record includes evidence that R&M communicated with Sullivan about Sullivan’s
portion of the claim that R&M submitted as part of its $18 million claim against the Owner.
There is also evidence that R&M’s counsel communicated with Sullivan’s counsel during
the course of the negotiations to provide information on settlement discussions. R&M had
no obligation to provide minute by minute updates to Sullivan on the status of the
negotiations leading up to R&M’s decision to accept the settlement the parties ultimately
reached.5

                                           IV. C ONCLUSION

        Sullivan has failed to prove R&M breached the Agreement or that it is entitled to any
part of the settlement proceeds R&M recovered from the Owner. We therefore reverse the
trial court’s judgment awarding Sullivan $112,025.63. Costs of this appeal shall be assessed
against Sullivan Electric, Inc., for which execution shall issue if necessary.

                                                                   ____________________________
                                                                   PATRICIA J. COTTRELL, JUDGE

        5
          In light of our holding reversing the trial court’s damage award to Sullivan, Sullivan’s prejudgment
interest argument is pretermitted.

                                                    -10-