Court Opinion

ID: 9731094
Source: CourtListenerOpinion
Date Created: 2023-08-26 15:33:05.963645+00
Date Added: 2024-06-11T18:26:13.166089
License: Public Domain

Opinion by
Mr. Justice Pomeroy,
This action was commenced in 1956 when Exton Drive-In, Inc. (Exton) filed a complaint in assumpsit against The Home Indemnity Co. (Home) seeking damages under a performance bond in which Home and W. Arnold Blythe (Blythe) had bound themselves jointly and severally to Exton in the sum of $52,000. The bond was conditioned on the full and prompt per*484formance by Blytbe of a contract between him and Ex-ton for the grading and paving of a site for an outdoor motion picture theater. Exton alleged that this contract had not been fully and promptly performed and claimed damages in the amount of $42,500, being the profits allegedly lost because of delay in performance plus the estimated cost of remedying the defects in performance. Because the bond was a joint undertaking of Blythe as principal and Home as surety, Home impleaded Blythe as an additional defendant asserting joint and several liability. In his answer to the third party complaint, Blythe denied that he had breached the contract and brought a counterclaim against Exton for the unpaid balance of the contract price and for payment for certain additional work he had performed, allegedly at the request of Exton.
The case came on for trial before a judge sitting without a jury in May, 1960. Not until June, 1967, over seven years after the trial was completed did the judge enter his decision in this case. This decision was in the form of a verdict in favor of defendants Home and Blythe on plaintiff’s original complaint and a verdict for Blythe on his counterclaim against Exton in the sum of $13,692.49; there were no findings of fact or conclusions of law. Exton filed numerous exceptions to this decision, which were overruled by the court en banc in June, 1968. This appeal followed. Not until April 18, 1969, seventeen days before this appeal was argued, did the trial judge file an opinion explaining the overruling of Exton’s exceptions.
Judicial Delay
Appellant contends that the lower court’s failure to order a new trial sua sponte because of the inordinate delay between trial and decision was an abuse of discretion.
*485Appellant is correct that the court below had the power to grant a new trial sua sponte, if in its opinion justice so required. Getz v. Balliet, 431 Pa. 441, 446, 246 A. 2d 108 (1968); Fisher v. Brick, 358 Pa. 260, 262, 56 A. 2d 213 (1948). The question, then, is whether the court abused its discretion by failing to do so.
Nothing in the record indicates that any party was responsible for this delay; the fault appears to have been that of the trial judge. Such dereliction flouts the proud promise of the Magna Carta: “to none will we . . . deny, to none delay, either right or justice.” It contravenes the guarantee of the Constitution of this Commonwealth that “. . . Every man . . . shall have . . . right and justice administered without sale, denial or delay.” Article I, Section 11. It flies in the teeth of the statutory standard that the decision of a court sitting without a jury “. . . shall be filed ... as early as practicable, not exceeding sixty days from the termination of the trial . . .1 The right to have justice administered without delay is a fundamental right which should not be infringed unless no other course is reasonably possible. Kelly v. Brenner, 317 Pa. 55, 59, 175 Atl. 845 (1934).
We said in General Foods Corp., 429 Pa. 266, 271, 239 A. 2d 359 (1968), that as a matter of judicial administration we would not condone an eighteen month delay but that we could understand it. A seven year delay we neither condone nor understand; we can only *486deplore it. While there may have been extenuating circumstances of which we have no knowledge, we must express our sense of dismay and chagrin that a delay so protracted could occur in the courts of this Commonwealth in the 1960’s.
Our unhappiness with this delay is not, however, a sufficient ground for ordering a new trial, for such an order would still further defer the end to this litigation. If the facts of this case support the decision as rendered, we would compound the injustice by requiring the parties to return to their pre-1960 positions and begin anew the trial of this case. Accordingly, we hold that the lower court’s failure to grant a new trial solely because of the long-delayed decision was not an abuse of discretion.
Standard of Review
Appellant further contends that a new trial is necessary because the evidence contradicts rather than supports the decision of the court below. That decision, as mentioned above, is in the form of a naked verdict for Blythe and Home on the original complaint and for Blythe on his counterclaim; there are no findings.2 In such a case we must make an independent review of the. record. Idell v. Falcone, 427 Pa. 472, 473-4, 235 A. 2d 394 (1967); Ballinger v. Howell Mfg. Co., 407 Pa. 319, 180 A. 2d 555 (1962). Cf. Yoo Hoo Bottling Co. of Pa. v. Leibowitz, 432 Pa. 117, 119, 247 A. 2d 469 (1968).
In reviewing this record we must evaluate the contentions of Exton that there were four material breaches of the contract by Blythe and that the verdict *487was against the evidence. The material breaches alleged by Exton are: (1) failure to complete the contract work within the time period specified in the contract; (2) failure to make the paved surface impervious to water as required by the contract; (3) failure to use the required minimum quantities of materials; and (4) failure to grade and pave the area to allow proper drainage.
Timely Performance
The contract between Blythe and Exton specified that time was of the essence and required Blythe to complete the grading and paving of the drive-in theater site within thirty-eight working days of the contract date. This provision as to timely performance gave Blythe notice that a delay in completion of the contract would delay the opening of the theater and result in losses for Exton. Losses caused by Blythe’s failure to make timely performance were accordingly foreseeable. The Restatement of Contracts, §346 (1932) provides as follows: “(1) For a breach by one who has contracted to construct a specified product, the other party can get judgment for compensatory damages for all unavoidable harm that the builder had reason to foresee when the contract was made, less such part of the contract price as has not been paid and is not still payable, determined as follows ... (b) For any delay in completion fairly chargeable to the builder, the plaintiff can get judgment for the value of the use of the product, if it was being constructed for use.” We believe this rule is proper and sound. Cf. Lever v. Lagomarsino, 282 Pa. 110, 114, 127 Atl. 452 (1925). Its application in the present case would permit Exton to recover damages from Blythe for the difference between the losses caused by delay in the use of the theater and the unpaid balance of the contract price, provided only that *488Exton proved (a) a failure of timely performance, and (b) resulting damages which were sufficiently certain to permit recovery.
From the evidence adduced at trial, we believe Ex-ton did establish a failure of timely performance. Even adopting arguendo Blythe’s definition of “working day”, viz., a day on which site and weather conditions were favorable, we are persuaded that the evidence supports the conclusion that there were more than thirty-eight such days between the date of the contract (April 11, 1956) and the date upon which Blythe himself contends the work under the contract was completed (August 29, 1956).
We cannot agree, however, with appellant’s contention that he proved attendant losses with sufficient certainty to permit recovery. This Court has held that a party seeking damages for breach of contract “must be able to prove such damages with reasonable certainty.” Wilcox v. Regester, 417 Pa. 475, 484, 207 A. 2d 817 (1965). See also Nakles v. Union Real Estate Co. of Pgh., 415 Pa. 407, 411, 204 A. 2d 50 (1964). “Compensation for breach of contract cannot be justly refused because proof of the exact amount of loss is not produced . . . [T]he law does require . . . that the evidence shall with a fair degree of probability establish a basis for the assessment of damages.” Massachusetts Bonding & Ins. Co. v. Johnston & Harder, Inc., 343 Pa. 270, 280, 22 A. 2d 709 (1941).
This rule is in accord with the Restatement of Contracts, §331 (1932), which specifies: “(1) Damages are recoverable for losses caused or for profits and other gains prevented by the breach only to the extent that the evidence affords a sufficient basis for estimating their amount in money with reasonable certainty. (2) Where the evidence does not afford a sufficient basis for a direct estimation of profits, but the breach is one that prevents the use and operation of property from *489which, profits would have been made, damages may be measured by the rental value of the property or by interest on the value of the property.”
Considered in the light of these principles, we think it clear that appellant was not entitled to damages because of Blythe’s belated performance. The evidence shows that Blythe’s delay in completing the work did not delay the theater opening. Since the motion picture screen itself was not installed until a few days before the scheduled opening, the theater could not have opened sooner than it did.
Exton contends, however, that because of the unfinished condition of the theater when it opened its revenues were less than they might have been; this loss of anticipated profits is the only damage claim attributable to delay. Under the circumstances of this case, we hold that the anticipated profits of a new and untried business which were attributable solely to the unfinished condition of the business premises were too speculative to provide a basis for an award of damages.
Where a contractor’s failure of timely performance delayed the opening of a drive-in theater, the Maryland Court of Appeals upheld a ruling by the trial judge which barred evidence tending to show the loss of anticipated profits. The Court cited §331 of the Restatement, supra, and declared that such damages were too speculative to merit recovery. Evergreen Amusement Corp. v. Milstead, 206 Md. 610, 112 A. 2d 901 (1955). The damages in the present case are still more speculative, since the opening of the theater was not actually delayed.
The speculative nature of the damages here alleged to have resulted from Blythe’s failure of timely performance renders them unrecoverable. This failure of performance, therefore, did not give rise to any liability on the part of Blythe. Since “the liability of *490the surety is no greater than [that of] its principal,” East Crossroads Center, Inc. v. Mellon-Stuart Co., 416 Pa. 229, 231, 205 A. 2d 865 (1965), Home also had no liability under its performance bond because of this failure of timely performance. We hold that the trial court did not err in refusing to award damages to Exton on this ground.
Other Alleged Breaches
As noted above, Exton alleged three other material breaches of the contract: (1) failure to make the paved surface impervious to water, (2) failure to use the required minimum amounts of materials, and (3) failure to- grade and pave the area so it would drain properly. The court below found no merit in these allegations, holding that Blythe had substantially performed these aspects of its contract.
With that conclusion we must agree. Caught between adverse site conditions due to frequent rains and Exton’s officer who admitted, “I was rushing Blythe, yes,” Blythe sought to finish the job on time and went ahead with the grading and paving even though the soil conditions were bad. The evidence shows that the grading and paving were within a close tolerance of the contractual specifications. It also shows that the paving was impervious to water except where it had broken up. The evidence as to the causes of this deterioration is not clear, but adverse soil conditions at the time of paving and subsequent use of the theater area seem to have been the prime causal factors. The observations of Exton’s nonexpert theater employees as to the quantity of materials used constitute the only evidence in support of Exton’s claim that Blythe failed to use the required minimum quantities of materials. This testimony lacks probative value, and Avas, moreover, contradicted by substantiated testimony that ade*491quate quantities of materials were used. The weight of this testimony is further diminished by uncontradieted testimony that the site was wet at the time the stone and gravel were laid, and that these materials sank into the wet soil when rolled.
We conclude that the evidence' does not support Exton’s three additional allegations of material breach. Further, despite a default notice sent to Blythe by Ex-ton, he returned to the job thereafter, and worked intermittently from August, 1956 to May, 1957 to correct the defects which had appeared. The evidence sufficiently demonstrates that any defects in the workmanship were not the result of willful, material' breaches of this contract by Blythe. Restatement of Contracts} §275 (1932).
Damages for Nonmaterial Breaches
Given Blythe’s substantial performance of the contract, Exton was limited to recovering damages for any nonmaterial breaches as a setoff against Blythe’s claim for the balance of the contract price. In order to recover such damages, however, it had the burden of proving them. Exton’s only proof of damages due to faulty workmanship was an estimate of repair costs prepared by another contractor as a unit price approximation; this estimate was made prior to some of Blythe’s own repair work. Although the estimated cost of repair amounted to between one-third and one-half of the original contract price, Exton never considered the defects serious enough to contract for any portion of this repair work during the four-year period between the commencement of this suit and the trial. This estimate was not a sufficient basis for the award of damages to Exton. We hold, therefore, that the trial court correctly decided against Exton on the original complaint and for Blythe on its counterclaim for the balance of the contract, price.
*492Claim for Additional Work
Finally, Exton contends that the trial court incorrectly awarded the cost of certain extras to Blythe, since no written architect’s order for them was obtained by Blythe as required by the contract. Exton, however, waived this requirement by its failure to employ an architect to supervise the performance of the work. Further, the evidence supports Blythe’s contention that Exton’s on-site representative requested that he do the extra work and that this work benefited Ex-ton. The trial court did not err in awarding the cost of this work to Blythe. See Universal Builders, Inc. v. Moon Motor Lodge, Inc., 430 Pa. 550, 557-8, 244 A. 2d 10 (1968).
Finding no error in the decision below, we affirm the judgment.
Mr. Chief Justice Bell and Mr. Justice Eagen concur in the result.

 Act of April 22, 1874, P. L. 109, §2, as amended, Act of July 10, 1935, P. L. 640, §1, 12 P.S. §689. While this statutory provision has been interpreted as directory rather than, mandatory, Commonwealth v. General Foods Corp., 429 Pa. 266, 271, 239 A. 2d 359 (1968), the constitutional and statutory provisions taken together create a positive duty that a court render its decision with all possible dispatch and certainly with more celerity than was shown in this case. See Commonwealth ex rel. Duff v. Keenan, 347 Pa. 574, 33 A. 2d 244 (1943).

 A court sitting without a jury need not separately and distinctly state findings of fact unless the court is requested to do so by counsel for either party. Act of April 22, 1874, P. L. 109, §2, as amended, Act of July 10, 1935, P. L. 640, §1, 12 P.S. §689.