Court Opinion

ID: 3320834
Source: CourtListenerOpinion
Date Created: 2016-07-05 17:38:26.783513+00
Date Added: 2024-06-11T13:58:49.774434
License: Public Domain

The plaintiff sues to recover the balance of the contract price alleged to be due under a building contract, and for extras furnished by it to the defendant.
The defendant pursues in his appeal only one of the errors assigned, viz: that the trial court erred in overruling his claim that the decision of the architect as to the true intent and meaning of the plans and specifications, and as to what were extras and the amount to be allowed therefor, was final and conclusive upon the parties to the contract.
Article II of the contract was as follows: "It is understood and agreed by and between the parties hereto that the work included in this contract is to be done under the direction of the said architects, and that their decision as to the true construction and meaning of the drawings and specifications shall be final."
Under this clause the decision of the architect as to the true construction and meaning of the drawings and specifications was final and binding on the parties, unless the decision resulted from the fraud or bad faith of the architect. This rule is universally applied by the authorities. Under a similar provision of a building contract, we held that the final certificate of the architect was "admissible to show that a condition in the contract precedent to a right to have payment, had been satisfied, to wit, the presentation of the architect's certificate, and that his approval of the plaintiff's work, as being in conformity to the drawings and specifications according to their construction and meaning, had been given." O'Loughlin v. Poli, 82 Conn. 427,436, 74 A. 763; Beattie v. McMullen, 82 Conn. 484,74 A. 767; cases cited in note to City Street Imp. *Page 174 Co. v. Marysville, 23 L.R.A. (N.S.) 317 (155 Cal. 419,101 P. 308); and in note to Boettler v. Tendrick, 5 L.R.A. 273 (73 Tex. 488, 11 S.W. 497).
In this case the decision of the architect as to most items did not determine whether the items were within or without the plans and specifications. His mere statement that the items were allowed or disallowed does not apprise us of the basis of their allowance or disallowance. As to other items, it clearly appears that the architect did decide that they were within the plans and specifications, and hence were not extras. If this were all that the finding revealed, we should be obliged to hold that the court's ruling was erroneous and harmful. The court finds that the decision of the architect was not fair, nor made upon reasonable grounds. This is far from finding that the architect decided in fraud or bad faith. Indeed, the trial court negatives fraud or bad faith on the part of the architect, for it finds that the architect "was in no position to make a fair and reasonable award, and did not do so although he honestly tried within his limitations." This is the equivalent of a finding that the architect acted in good faith.
The trial court improperly held that the decision of the architect was not made on reasonable grounds because, through his neglect and inefficiency, delay and expense in the construction of the building were entailed. The mere incompetency or negligence of the architect will not avoid the effect of a decision by him, unless his negligence be so gross as to amount to fraud or bad faith. Chicago, S. F.  C. R. Co. v. Price, 138 U.S. 185,11 Sup. Ct. Rep. 290.
The trial court further held that the defendant had waived and abandoned his right to require a literal compliance with this provision of the contract, through the numerous changes and alterations in the contract made *Page 175 
by the parties. No motion to correct the finding in these particulars is made. We cannot revise this finding, for a finding of waiver or abandonment is one of fact. We so held, as to waiver, in Hall v. Appel,67 Conn. 585, 35 A. 524; O'Loughlin v. Poli, 82 Conn. 427,436, 74 A. 763; New Haven Wire Co. Cases,57 Conn. 352, 387, 18 A. 266; and as to abandonment, inHartford v. New York  N.E. R. Co., 59 Conn. 250,259, 22 A. 37; McLaughlin v. Thomas, 86 Conn. 252,258, 85 A. 370.
We must presume that the trial court overruled the defendant's claim that the decision of the architect was final and conclusive upon the parties, in view of its finding that this provision of the contract, by reason of a waiver and abandonment, was no longer in existence. This finding makes harmless the erroneous rulings.
   There is no error.
In this opinion the other judges concurred.