Source: http://www.seidmanlaw.com/termination-convenience-far-part-12-commercial-item-contracts-fair-compensation-required/
Timestamp: 2019-04-18 18:25:11+00:00

Document:
Termination For Convenience Of Far Part 12 Commercial Item Contracts: Is Fair Compensation Required? - Seidman & Associates, P.C.
Termination For Convenience Of Far Part 12 Commercial Item Contracts: Is Fair Compensation Required?
(l) Termination for the Government’s convenience. The Government reserves the right to terminate this contract, or any part hereof, for its sole convenience. In the event of such termination, the Contractor shall immediately stop all work hereunder and shall immediately cause any and all of its suppliers and subcontractors to cease work. Subject to the terms of this contract, the Contractor shall be paid a percentage of the contract price reflecting the percentage of the work performed prior to the notice of termination, plus reasonable charges the Contractor can demonstrate to the satisfaction of the Government using its standard record keeping system, have resulted from the termination. The Contractor shall not be required to comply with the cost accounting standards or contract cost principles for this purpose. This paragraph does not give the Government any right to audit the Contractor’s records. The Contractor shall not be paid for any work performed or costs incurred which reasonably could have been avoided.
Following the enactment of the Services Acquisition Reform Act of 2003, an Alternate I to the FAR 52.212-4, paragraph (l) clause was promulgated for use in time-and-materials and labor-hour contracts. Alternate I replaces “a percentage of the contract price reflecting the percentage of the work performed prior to the notice of termination” with “an amount for direct labor hours . . . determined by multiplying the number of direct labor hours expended before the effective date of termination by the hourly rate(s) in the contract, less any hourly rate payments already made to the Contractor.” It retains the second prong of the formula for reasonable charges resulting from the termination.
The measure of recovery in the second prong is stated slightly differently in FAR 12.403(d). The FAR 52.212-4 clause requires that a contractor demonstrate charges resulted from the termination “to the satisfaction of the Government.” FAR 12.403(d) does not require that proof be to the Government’s satisfaction. FAR 12.403(d)(1)(ii) requires proof that costs “directly” resulted from the termination. The FAR 52.212-4, paragraph (l) merely requires proof that charges resulted from the termination.
[T]he paragraphs in 52.212-4 entitled “Termination for the Government’s Convenience” and “Termination for Cause” contain concepts which differ from those contained in the termination clauses prescribed in part 49. Consequently, the requirements of part 49 do not apply when terminating contracts for commercial items and contracting officers shall follow the procedures in this section. Contracting officers may continue to use part 49 as guidance to the extent that part 49 does not conflict with this section and the language of the termination paragraphs in 52.212-4.
(1) Allowable costs incurred in the performance of the work.
(2) Costs allowable under a special termination Cost Principle set forth at FAR 31.205-42. Such costs include unamortized costs incurred prior to the termination, costs continuing after the termination, and settlement expense.
(3) A reasonable profit on the above costs with the exception of settlement expense.
See, e.g., FAR 52.249-2, paragraphs (f), (g), (i); see also FAR 49.113, 49.201, 49.202, 31.205-42. See generally Seidman & Seidman, Maximizing Termination for Convenience Settlements/Edition II–Part I, Briefing Papers No. 08-3 (Feb. 2008); Seidman & Seidman, Maximizing Termination for Convenience Settlements/Edition II–Part II, Briefing Papers No. 08-5 (Apr. 2008).
(a) “Costs continuing after termination” that cannot be avoided are generally allowable. Unavoidable “[i]dle facilities and idle capacity” and certain unavoidable severance payments are examples of recoverable costs continuing after termination.
(b) “Initial costs” not fully absorbed because of a termination are allowable. One example is “starting load costs” such as learning curve costs and training. Another is “preparatory costs” such as initial plant rearrangement and production planning.
(c) “Loss of useful value” of special tooling and special machinery and equipment is generally allowable to the extent it resulted from the termination.
(d) “Rental costs under unexpired leases” are allowable for a reasonable period, to the extent they cannot be avoided, if necessary for the performance of the terminated contract.
(e) The costs of “alterations of leased property” are allowable when the alterations were necessary for performing the contract.
(f) “Subcontractor claims” are generally allowable. An appropriate share of the contractor’s indirect expense may be allocated to the amount of settlements with subcontractors.
(g) “Settlement expenses” for preparation and presentation of a termination settlement proposal and the administration of subcontract terminations are generally allowable. These expenses include the cost of in-house personnel and outside experts such as attorneys and accountants.
FAR 49.202 entitles a contractor to a reasonable profit on its termination costs other than settlement expense. Recovery of allowable costs incurred and profit under a fixed-price contract is limited to the “total contract price.” See FAR 52.249-2, paragraph (f) and FAR 49.207. “Total contract price” includes any equitable adjustments to which a contractor is entitled. See FAR 52.243-1 (“Changes–Fixed-Price” clause), 52.243-2 (“Changes–Cost-Reimbursement” clause); see alsoAgrinautics, ASBCA 21512, 79-2 BCA ¶ 14149, 22 GC ¶ 200.
If the Government can prove that the contract would have been completed at a loss, the contractor is not entitled to profit and recovery is subject to a loss adjustment, FAR 49.203(a) and FAR 52.249-2, paragraph (f). A loss adjustment reduces the contractor’s termination costs, other than settlement expenses, by the percentage of loss that would have been incurred had the contract been completed, FAR 49.203(b), (c).
A contractor’s recovery for the termination for convenience of a FAR Part 12 contract for commercial items is the sum of (1) the percentage of the contract price reflecting the percentage of the work performed prior to the notice of the termination and (2) any charges the contractor can demonstrate resulted directly from the termination, FAR 12.403(d); FAR 52.212-4, paragraph (l). This is a modified price-based formulasince the first element is price based and the second element is cost based. It is a departure from the cost-based formula for traditional Government contracts discussed above. See Briefing Papers Nos. 08-3 and 8-05.
(1) Percentage of physical completion at termination multiplied by total contract price.
(2) Payment of the contract price for completed units of work at termination.
(3) Percentage of effort expended up to the time of termination multiplied by contract price.
The Armed Services Board of Contract Appeals and the Civilian Board of Contract Appeals recently held that percentage of completion means percentage of physical completion rather than the percentage of effort expended, Red River Holdings, LLC, ASBCA 56316, 09-2 BCA ¶ 34304, and Corners & Edges, Inc. v. Department of Health & Human Services, CBCA 762 et al., 08-2 BCA ¶ 33961.
Appellant has not argued that it failed to receive 57/59 of the contract price. Appellant argues that it obtained the $17,329,000 loan in order to acquire and outfit the [vessel] for the contract, it fully completed acquisition and outfitting at the outset of the contract long before its termination and so it is entitled to the remaining loan principal and interest it paid after such termination under the “percentage of the work performed” provision of the termination clause.
In Red River and Corners & Edges, the amount paid for completed work at the contract price is the same as the percentage of physical completion times the total contract price. This will not be the case if each line item in a contract is not priced in proportion to its contribution to physical completion or if some line items are partially completed. In such cases, the FAR 52.212-4, paragraph (l) clause appears to mandate that the contractor be paid the percentage of physical completion times the total contract price rather than the contract price for the completed line items. The percentage of the contract price reflecting the percentage of completion could be less than that due the contractor for the completed work at line item prices. Yet it would not make sense to permit the Government to pay less than the amount due under the payments clause for work performed by terminating a contract for convenience.
Neither Red River nor Corners & Edges concerned a time-and-materials or labor-hour contract. Nevertheless, as previously discussed, the “percentage of physical completion multiplied by contract price” approach to recovery adopted in these cases is consistent with the FAR 52.212-4, Alternate I provisions for time-and-materials and labor-hour contracts.
• What are reasonable charges resulting directly from the termination?–The commercial item contract formula requires that a terminated contractor be paid reasonable charges resulting from the termination. Because contract terminations “generally give rise to the incurrence of costs or the need for special treatment of costs that would not have arisen had the contract not been terminated,” FAR 31.205-42 sets forth a “Termination costs” Cost Principle for traditional Government contracts. As previously noted, this Cost Principle for traditional Government contracts permits a terminated contractor to recover unamortized performance costs and certain costs continuing after termination. Do reasonable charges resulting from the termination mean the same thing?
The commercial items clause speaks of reasonable charges resulting from the termination rather than reasonable costs resulting from the termination. Unamortized performance costs are not the result of a termination. They are sunk costs incurred prior to the termination. However, it is reasonable to charge for costs that are unamortized as the result of a termination. This is evident from the allowability of such costs under FAR 31.205-42 in traditional Government contracts because contract terminations “generally give rise to . . . the need for special treatment of costs that would not have arisen had the contract not been terminated.” Similarly unavoidable costs continuing after a termination are not the result of a termination because they would have been incurred whether or not the contract was terminated. However as recognized in FAR 31.205-42, it is reasonable to charge for such costs to make a contractor whole after a contract has been terminated for convenience.
The contracting officer’s generalized statement in her decision on appellant’s termination claim that “under a services contract, the Government is only liable for services rendered before the date of termination” paints with too broad a brush. Under the Termination for Convenience clause of this contract, appellant was also entitled to reasonable charges that a contractor could demonstrate to the satisfaction of the Government resulted from the termination. Boards have recognized a terminated contractor’s entitlement to reimbursement for those charges under service contracts containing a similar clause. Divecon Services, L.P. v. Department of Commerce, GSBCA 15997-COM, et. al, 04-2 BCA 32,656, at 161,636-67; Jon Winter & Associates, AGBCA 2005-129-2, 2005 WL 1423636 (June 20, 2005). However, in this case, since the Government supplied all materials and supplies for the performance of this contract, appellant has not demonstrated that such charges exist.
[T]he contracting officer incorrectly interprets the “reasonable charges” portion of the clause. The language of the clause does not state that charges resulting from the termination must have been incurred subsequent to the termination for convenience; the clause does not expressly limit the additional relief to settlement expenses. The clause permits payment of reasonable charges that have resulted from the termination. A contractor may have reasonably incurred costs in anticipation of performing the entire contract, but those costs may not be fully reflected as a percentage of the work performed.
Under the approach taken by the ASBCA in Red River, costs continuing after termination that would be allowable under the FAR 31.205-42 Cost Principle for traditional Government contracts are not allowable under the commercial items clause because they are sunk costs that would have been incurred irrespective of the termination. The only post-termination cost that appears to be allowable under Red River is settlement expense.
Red River appears to confuse reasonable “charges” resulting from a termination with reasonable costs resulting from a termination. The significance of the use of the term “charges” in the clause instead of costs is evident from the regulatory history of the rule. Under the proposed rule “actual direct costs” resulting from the termination were allowable, 60 Fed. Reg. 11198, 11216 (Mar. 1, 1995). Under the final rule, “reasonable charges” resulting from the termination are allowable, 60 Fed. Reg. 48231, 48254 (Sept. 18, 1995).
Unamortized performance costs are not reasonable costs resulting from the termination. However, it is reasonable to charge for performance costs that are unamortized as the result of a termination. This is evident from the allowability of such costs under the FAR 31.205-42 Cost Principle for traditional Government contracts because contract terminations “generally give rise to the . . . the need for special treatment of costs that would not have arisen had the contract not been terminated.” Similarly unavoidable costs continuing after a termination would have been incurred anyway and therefore are not incurred as the result of a termination. However, as recognized in FAR 31.205-42, it is reasonable to charge for such costs to make a contractor whole after a contract has been terminated for convenience.
Recovery for the termination of a commercial item contract may be a rough equivalent of recovery for the termination of a traditional Government contract.
First, the cost-based formula for a traditional Government contract provides for a downward loss adjustment if a contract would be completed at a loss. Prong 1 of the commercial item formula, which provides for recovery of the percentage of contract price reflecting the percentage of completion, results in a similar downward adjustment if a contract is being performed at a loss.
Second, FAR 31.205-42 provides for the recovery of unamortized performance costs and costs unavoidably continuing after termination in a traditional Government contract. In Corners & Edges, the CBCA held that prong 2 of the commercial item formula for reasonable charges resulting from a termination includes unamortized performance costs. Based on the rationale in that case, the formula also appears to include costs unavoidably continuing after termination. As previously noted, this approach was rejected by the ASBCA in Red River, which the author believes to be wrongly decided.
If anything, the commercial item standard of reasonable charges resulting from a termination may be broader than the particular continuing costs allowable under the FAR 31.205-42 Cost Principle for traditional Government contracts. FAR 31.205-42 provides for the recovery of particular costs resulting from a termination, while the commercial items provision allows the recovery of all reasonable charges resulting from the termination. Also, as previously noted, Government contract Cost Principles that provide a basis for denying costs are inapplicable to commercial item contract terminations.
In Corners & Edges, the CBCA stated that “lost profits and consequential damages are not available under the [commercial item contract] Termination for Convenience clause,” citing International Data Products Corp. v. U.S., 492 F.3d 1317 (Fed. Cl. 2007), and Praecom v. U.S., 78 Fed. Cl. 5 (Fed. Cl. 2007). The board’s reference to International Data Products is questionable because that case did not concern the termination for convenience of a contract with the commercial items clause. The board’s reliance on Praecom is also questionable. Although Praecom concerned a contract with the commercial items termination for convenience clause, the Court of Federal Claims cited International Data Products for the principle that lost profits are not recoverable without considering the differences in the clauses.
It also appears reasonable to charge the cost of overturning a legally insupportable termination for cause in litigation. In traditional Government contracts, such costs are unallowable under the FAR 31.205-47 “Costs related to legal and other proceedings” Cost Principle. The proceedings Cost Principle is not grounds for disallowing costs claimed by a terminated commercial items contractor. As previously noted, commercial item contract terminations are not subject to Cost Principles.
It does not appear that the Federal Circuit will resolve the conflict between the ASBCA decision in Red River and the CBCA decision in Corners & Edges in the near future. Red River appealed the ASBCA decision first to the Federal Circuit (No. 2010-1073) and subsequently to the U.S. District Court for Maryland (Civil Action No. 10-0534). On May 4, 2010, the Federal Circuit transferred its case to the district court because it concerns a maritime contract. (The Contract Disputes Act, 41 USCA § 603, defers to federal maritime statutes on suits from boards of contract appeals concerning maritime contracts.) Where does that leave a commercial item contractor dissatisfied with the amount a Contracting Officer is willing to pay as the result of a termination for convenience?
A contractor can elect to challenge a final decision denying its claim in either the cognizant board of contract appeals or the Court of Federal Claims. A terminated defense contractor that seeks to recover unamortized performance costs or unavoidable continuing costs should avoid the Red River precedent by bringing suit in the Court of Federal Claims instead of the ASBCA. If the terminated contract is with a civilian agency, the contractor may want to bring suit at the CBCA based on its favorable decision in Corners & Edges. The Court of Federal Claims has not ruled on this issue and it possibly could follow Red River. This choice of forum recommendation is premised upon the current state of the law. A contractor should check recent decisions and regulatory changes before submitting an appeal to determine if this is still a good recommendation.
Also, terminations for convenience often follow Government-caused delays. Such delays may result from a stop work order. They also could result from the Government’s failure or inability to take an action required for contractor performance, such as making a worksite available. This results in unamortized performance costs a defense contractor could not recover under Red River. Nevertheless, a contractor may be entitled to an equitable adjustment for such costs under the “Changes” and “Disputes” clauses. See SAWADI Corp, ASBCA 53073, 01-1 BCA ¶ 31357; Commercial Item Disputes: Using New Contract Language, 17 N&CR ¶ 2.
Thus, to allow such costs as preparatory and insurance costs–which might be allowable in terminated non-commercial, fixed-price contracts, see FAR 31.205-42(b), (c)(2)–in this commercial item contract would conflict with FAR 12.403(a) and 52.212-4(l). Moreover, the cases and regulations which appellant cites to support recovery of such items as preparatory and insurance costs apply in the context of recognizing or determining termination costs of non-commercial item contracts under FAR 52.249-2 and its predecessor regulations.
The FAR 49.201 and 49.113 fair compensation principles also do not appear in the FAR provisions for cost-reimbursement contracts. Nevertheless, the U.S. Court of Appeals for the Federal Circuit applied the “fair compensation” principle to a cost-reimbursement contract in Jacobs Engineering Group v. U.S., 434 F.3d 1378 (Fed. Cir. 2006), 48 GC ¶ 49. See also Termination of Cost-Reimbursement Contracts: A Novel Interpretation of the Termination Clause, 20 N&CR ¶ 17.

References: v. 
 v. 
 v. 
 v. 
 § 603
 v.