Source: https://www.legalcrystal.com/case/80846/emerson-vs-slater
Timestamp: 2019-04-18 13:19:35+00:00

Document:
In the case of Slater v. Emerson, 19 How. 224, this Court held that where there was a contract to finish a railroad by a given day, the parties to which were the contractor with the railroad company of the one part, and a stockholder in the company of the other part, time was of the essence of the contract, and there could be no recovery on the written agreement without showing performance within the time limited, but added that a subsequent performance and acceptance by the defendant would authorize a recovery in a quantum meruit.
This Court now holds that the promise of the stockholder contained in the written agreement was an original undertaking, on a good and valid consideration moving between the parties to the instrument, and not a special promise for the debt, default, or misdoings, of another. Consequently, it is not within the operation of the statute of frauds.
Being an original contract, parol evidence was admissible to show that the parties had, subsequently to the date of the contract and before a breach of it, made a new oral agreement, on a new and valuable consideration, enlarging the time of performance, and varying its terms.
This was the same case which was before this Court at a previous term, and is reported in 60 U. S. 19 How. 224.
The substance of that case and the new view of the present one are fully stated in the opinion of the Court, to which the reader is referred.
This case comes before the court upon a writ of error to the Circuit Court of the United States for the District of Massachusetts. It was an action of assumpsit, brought by the plaintiff in error against the present defendant, upon a written agreement, bearing date on the fourteenth day of November, 1854.
By the terms of the instrument, the plaintiff covenanted and agreed with the defendant, in consideration of the agreements of the latter therein contained, and of one dollar to him paid, that he, the plaintiff, would complete all the bridge work to be done by him for the Boston and New York Central Railroad Company, ready for laying down the rails for one track, by the first day of December next after the date of the contract. In consideration whereof, the defendant agreed that he would pay the plaintiff, within two days from the date of the agreement, the sum of forty-four hundred dollars in cash; and also give to the plaintiff, on the completion of the bridges, and when the rails for one track were laid from Dedham to the foot of Summer street, in Boston, his, the defendant's, five notes, for two thousand dollars each, dated when given, as provided, and made payable to the plaintiff or order, in six months from their date. Another stipulation of the agreement was that the notes, when paid, were to be applied towards the indebtedness of the railroad company to the plaintiff, and that the agreement was in no way to affect any contract of the plaintiff with the railroad, or any action then pending between them.
When the declaration was filed, it contained three special counts, drawn upon the written agreement, together with the common counts, as in actions of indebitatus assumpsit.
Performance on the part of the plaintiff, and neglect and refusal on the part of the defendant to give the five notes specified in the agreement, after seasonable demand, constitute the cause of action set forth in the several special counts. They differ in nothing material to be noticed in this investigation, except that, in the first count, performance on the part of the plaintiff is alleged, according to the contract, on the first day of December, 1854, while in the second and third counts it is alleged at a period twenty days later.
An additional special count was afterwards filed by consent, which, in one respect, varies essentially from the other counts. After setting out the substance of the contract, it alleges that the defendant waived performance at the day stipulated in the agreement, and extended the time to the twentieth day of the same December, and that the plaintiff performed and completed the work within the extended time. Demand of the notes prior to the commencement of the suit, substantially as alleged, was admitted at the trial, as were also the execution of the agreement and the payment by the defendant of the forty-four hundred dollars.
As appears by the transcript, the cause has been twice tried upon the same pleadings. At the first trial, the verdict was for the plaintiff; but the defendant excepted to the rulings and instructions of the circuit court, and, after judgment, removed the cause into this Court by writ of error.
Among the questions presented on the writ of error, the principal one was whether, by the true construction of the written agreement, time was of the essence of the contract. That question was directly presented by the fourth exception, and this Court held that the refusal of the circuit judge to instruct the jury, prayed by the defendant, that the plaintiff could not recover on the special counts without showing that the work was completed by the day stipulated in the contract, was error. Accordingly, the judgment was reversed and the cause remanded with directions to issue a new venire.
showing performance within the time limited; but added, that a subsequent performance and acceptance by the defendant will authorize a recovery in a quantum meruit. Slater v. Emerson, 19 How. 239.
Failing to show performance at the day named in the agreement, the plaintiff, at the last trial, offered to prove by parol to the effect that after the date of the agreement, and before as well as after the day specified for the completion of the work, the defendant, by his conduct, acts, and declarations, waived and dispensed with performance at the day named in the written agreement and agreed to substitute therefor performance on the twentieth day of the same December, and to deem performance on the day last named as equivalent to performance on the day specified in the written agreement, and that the work was fully performed within the extended time.
Objection was made by the defendant to this testimony upon the ground, that the written agreement declared on was a special promise for the debt, default, or misdoings of another, and that the alleged waiver, substitution, and extension, not being in writing, were within the statute of frauds, and the court sustained the objection, and excluded the testimony. To which ruling of the court the plaintiff excepted.
He then proposed to proceed upon the common counts, and offered evidence accordingly. After reading the agreement set up in the special counts, he introduced three deeds, each dated November 17, 1854, purporting to convey certain parcels of real estate therein described. They were each given by the railroad company to the defendant, to indemnify him for the liability he assumed in the before-mentioned written agreement with the plaintiff. Estimating the value of the real estate so conveyed by the considerations expressed in the respective deeds, it amounted in the aggregate to the sum of thirteen thousand five hundred dollars.
was estimated at the value of sixty-eight thousand four hundred dollars; and the company agreed to pay the defendant, for the use of the iron, five thousand dollars per month, the first payment to be made on the first day of March then next, and so upon the first day of each succeeding month, until the whole sum was paid, with interest on the same from a given day -- the defendant agreeing, if there was no default of the payments, when the whole was paid, to sell and deliver the iron to the company for the estimated value, including the interest.
To secure these payments together with the interest, the railroad company, by the same instrument, assigned and set over to the defendant the proceeds of the railroad, to an amount equal to the estimated value of the iron, with the interest, and authorized and required the superintendent of the road to retain in his own hands, out of the proceeds, a sum sufficient to pay the amount to the defendant, in the manner and at the times specified in the agreement.
Emerson's contract with the railroad company was also introduced, and makes a part of the record. It bears date on the seventeenth day of December, 1853, and provides, on the one part, that the plaintiff shall build and complete, sufficient for the passage of an engine over the same by the first day of May then next, all the bridging, as then laid out and determined upon by the engineer, from the wharf, near the foot of Summer street, in Boston, to Dorchester shore, and to complete the same as soon thereafter as might be reasonably practicable. On the other part, the agreement prescribes the compensation to be paid by the railroad company to the plaintiff, for building and completing the respective works therein designated and described, stipulating that eighty-five percent upon the estimated value of the materials furnished, and seventy-five percent upon the estimated value of the labor performed, should be paid monthly, as the work was done, and that the balance should be paid by the company upon the completion and acceptance of the whole work.
Parties to the suit are by law competent witnesses in the courts of Massachusetts, and under that law the plaintiff was examined in this case.
He also called and examined five other witnesses. From this parol testimony, it appears that securities were put into the hands of the defendant, deemed by him and the company adequate, at the time, to indemnify him against his contract with the plaintiff. Those securities, two of the witnesses say, consisted of real estate, and the bonds of the company for seventeen thousand dollars, secured by a mortgage upon the load. In respect to the real estate, it is to be observed that the deeds of conveyance bear date three days after the date of the contract; but the presumption from the circumstances is a reasonable one, that they were given in pursuance of the arrangement made at the time the contract was executed. It also appeared that the company failed in July, 1854, and that it was actually insolvent at the date of these transactions.
Prior to the date of the agreement of the 14th of November, 1854, the plaintiff had stopped work under his contract with the company, and refused to continue it. As soon as the contract with the defendant was made, he resumed the work on the bridges, and finished them about the middle of December, 1854; but the rails were not all laid by the company until the twenty-first day of the same month.
At the date of the contract between these parties, the defendant was a large stockholder in the corporation, and holder of the bonds of the company, which were secured by a mortgage of the road to trustees. During the progress of the work under the contract between these parties, and before the day therein named for the completion of the work, the officers of the company, or some of them, repeatedly stated to the plaintiff, in the presence of the defendant, and without objection on his part, that all the company wanted was that the plaintiff should keep out of the way of the track-layers.
Three of the directors, including the defendant, on the twenty-fourth day of November, 1854, called on the plaintiff while he was at work on one of the bridges, and inquired of him if he could complete it by the fourth day of the then next month, stating to him the reason why it was desirable that he should do so -- and by working nights and Sundays he completed it, according to their request.
Several witnesses state -- and among the number the one who laid the rails for the company -- that the track-layers were not delayed by the plaintiff, and the plaintiff testified that the defendant never objected because the bridges were not completed by the day specified in the written agreement. On being recalled, he further testified that he paid, for work done and materials furnished after that day, the sum of eleven thousand one hundred and fifty-seven dollars and eighty-four cents, and that he had not received a dollar for it from any source.
Thereupon the presiding justice ruled and instructed the jury that, upon this testimony, the plaintiff was not entitled to recover on the common counts, and directed the jury to return their verdict for the defendant. Accordingly, the jury found that the defendant never promised, and the plaintiff excepted to the rulings and instructions of the court.
Several questions were discussed at the bar, which, in the view we have taken of the case, it will not be necessary to decide.
Both of the exceptions to the rulings and instructions of the court necessarily involve the construction of the contract between these parties; but the question presented is widely different from the one considered and decided by this Court on the former record. On that occasion, the single question of any importance was, whether, by the true construction of the contract, it was agreed and understood between the parties to the instrument that the completion of the work at the time therein prescribed was a condition on which the obligation of the defendant to give the notes was to depend.
Contrary to the ruling of the circuit judge, this Court held that the covenants of the respective parties were dependent, that time was of the essence of the contract, and remanded the cause for a new trial.
That rule of construction, beyond doubt, is the law of the contract, and no attempt has been made to evade or question it on either side in this controversy. But the question now presented is of a very different character.
was an original undertaking, on a good and valid consideration, moving between the parties to the instrument. On the part of the defendant, it is insisted that his undertaking was a special promise for the debt, default, or misdoings, of another, and so within the statute of frauds.
"Neither is the rule infringed by the admission of oral evidence to prove a new and distinct agreement upon a new consideration, whether it be a substitute for the old one, or in addition to and beyond it; and if subsequent, and involving the same subject matter, it is immaterial whether the new agreement be entirely oral, or whether it refers to and partially or totally adopts the provisions of the former contract in writing, provided the old agreement be rescinded and abandoned."
the general rules of the common law, at any time before the breach of it by a new contract, not in writing, either altogether to waive, dissolve, or annul, the former agreement, or in any manner to add to or subtract from or vary or qualify the terms of it, and thus to make a new contract."
That rule was afterwards qualified by the same learned judge in a particular not essential to the present inquiry; and with that qualification it appears to be the rule constantly applied by the English courts, in cases not within the statute of frauds, to the present time. Harvey v. Grabham, 5 Ad. & El. 61; 1 Phil.Ev., Cow. & Hill's ed., 563, n. 987; Munroe v. Perkins, 9 Pick. 298; Snow v. Inhabitants of Ware, 13 Met. 42; Vicary v. Moore, 2 Watts 451; Cummings v. Arnold, 3 Met. 489; Fleming v. Gilbert, 3 Johns. 528.
On the other hand, assuming the theory of the defendant to be correct, that, by the true construction of the contract, his undertaking was a special promise for the debt, default, or misdoings, of the railroad company, then perhaps the better opinion is, according to the weight of authority, that a written contract within the statute of frauds cannot be varied by any subsequent agreement of the parties, unless such new agreement is also in writing. Marshall v. Lynn, 6 Mee. & Wels. 109; Goss v. Nugent, 5 Barn. & Ad. 58; Harvey v. Grabham, 5 Ad. & El. 61; Stowell v. Robinson, 3 Bing.N.C. 927; Stead v. Dowber, 10 Ad. & El. 57; Emmet v. Dewhurst, 8 Eng.L. & Eq. 88; Hasbrouk v. Tappan, 15 Johnson's 200; Blood v. Goodrich, 9 Wen. 68; Stevens v. Cooper, 1 Johnson's Ch. 429; Clark v. Russel, 3 Dall. 415. Decided cases, however, are referred to, from the Massachusetts reports, which evidently wear a different aspect, and it is contended by the counsel for the plaintiff that the principle adopted in those cases constitutes the rule of decision in this case; but it is unnecessary to determine that point at the present time, as we are of the opinion that the promise of the defendant contained in the written agreement was an original undertaking, on a good and valid consideration moving between the parties to the instrument. Nelson v. Boynton, 3 Met. 396; Stearns v. Hall, 9 Cush. 31.
Cases in which the guaranty or promise is collateral to the principal contract, but is made at the same time, and becomes an essential ground of the credit given to the principal debtor, are, in general, within the statute of frauds. Other cases arise which also fall within the statute, where the collateral agreement is subsequent to the execution of the debt, and was not the inducement to it, on the ground that the subsisting liability was the foundation of the promise on the part of the defendant, without any other direct and separate consideration moving between the parties. But whenever the main purpose and object of the promissor is not to answer for another, but to subserve some pecuniary or business purpose of his own, involving either a benefit to himself, or damage to the other contracting party, his promise is not within the statute, although it may be in form a promise to pay the debt of another, and although the performance of it may incidentally have the effect of extinguishing that liability. Nelson v. Boynton, 3 Met. 400; Leonard v. Vredenburg, 8 Johns. 39; Farley v. Cleveland, 4 Cow. 432; Alger v. Scoville, 1 Gray 391; Williams v. Leper, 3 But. 1886; Castling v. Aubert, 2 East. 325; 2 Parsons on Con. 306. Nothing is better settled than the rule, that if there is a benefit to the defendant, and a loss to the plaintiff, consequential upon and directly resulting from the defendant's promise in behalf of the plaintiff, there is a sufficient consideration moving from the plaintiff to enable the latter to maintain an action upon the promise to recover compensation. 2 Addison on Con. 1002, and cases cited. Other authorities state the proposition much stronger, authorizing the conclusion that benefit to the party by whom the promise is made, or to a third person at his instance, or damage sustained at the instance of the party promising, by the party in whose favor the promise is made, is sufficient to constitute a good and valid consideration on which to maintain an action. Violet v. Patton, 5 Cranch 150; Chitt. on Con. 28; Townsley v. Sumrall, 2 Pet. 182.
was an original undertaking on a good and valid consideration moving from the plaintiff at the time the instrument was executed. On its face it purports to be a contract between the parties, for their own benefit; one agreeing to do certain work, and furnish certain materials, and the other agreeing to pay therefor a stipulated compensation. Their promises are mutual, and in one respect dependent. In consideration that the plaintiff engaged to do the work and furnish the materials by a given day, the defendant, on his part, agreed, among other things, when the work was completed, to give the plaintiff the five notes therein described. Reference was made to the contract of the plaintiff with the railroad company in the first instance, as descriptive of the work to be done, and of the materials to be furnished; and in the second instance, doubtless for the reason that, as a part of the transaction, the company had placed, or agreed to place, securities in the hands of the defendant, to indemnify him for the liability he thereby assumed to the plaintiff. Part of those securities were delivered over to the defendant at the time, and the residue as soon thereafter as the conveyances could conveniently be made. But when we consider the attending circumstances, the presumption is much stronger that the arrangement was one mainly, if not entirely, for the individual benefit of the defendant.
and as he had already taken into his possession all the available means of the company to secure himself for this new liability, should the road not be completed, the company could not pay for the iron.
In this view of the subject, it is manifest that the arrangement was one mainly to promote the individual interest of the defendant. Damage also resulted to the plaintiff, as is obvious from the whole transaction. Under his contract with the company, they had stipulated to pay him monthly eighty-five percent upon the estimated value of the materials furnished, and seventy-five percent upon the estimated value of the labor performed as the work was done. Failing to receive those monthly payments from the company, the plaintiff, as he had a right to do, stopped the works, and refused to proceed, in consequence of the failure of the company to make the monthly payments. To remedy this difficulty, and insure the completion of the bridges so as to render the road available for use, this arrangement was made by the defendant. It was not an arrangement to pay a subsisting indebtedness, but only for work to be done and materials to be furnished; monthly payments were discontinued, and the plaintiff was induced, with an advance of forty-four hundred dollars, to resume and complete the work at his own expense. Without detailing more of the evidence, as exhibited in the statement of the case, it will be sufficient to say that, in view of all the attending circumstances, we think it is clear that the promise of the defendant was an original undertaking upon a good and valid consideration moving between the parties to the written agreement.
For these reasons, we think the plaintiff had a right to proceed upon the common counts, and that it was error in the presiding justice to direct a verdict for the defendant. It is also contended by the plaintiff that the effect of the indemnity given by the railroad company to the defendant was to take the contract out of the statute of frauds, but we do not find it necessary to determine that question at the present time.
The judgment of the circuit court is therefore reversed, with costs, and the cause remanded with directions to issue a new venire.

References: v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v. 
 v.