DAMAGED THE CURB IN
FRONT OF HIS HOUSE AND THE OTHER FROM TIME WARNER ALLEGING THAT GTEMV HAD MOVED
THEIR FACILITIES. FURTHERMORE, HE INFORMED ME THAT HE HAD INSTRUCTED HIS
INSPECTORS TO SHUT US DOWN IF WE RETURNED ON MONDAY.
2
November 12, 1996
OCTOBER 15TH - RECEIVED A TWO PAGE LETTER FROM THE CITY OF ST. PETERSBURG (SEE
ATTACHED EXHIBIT #2). ITEMS 1 AND 3 THROUGH 5 WERE COMMENTS FROM THE OTHER
UTILITIES NOTIFIED IN THE PERMITTING PROCESS INDICATING THAT THEY DO NOT OBJECT
WITH OUR PROPOSED PLAN. ITEMS 2 AND 6 PERTAIN TO PERMITTING.
OCTOBER 23RD - I CONTACTED BRENDAN TO DISCUSS THE REQUIREMENTS OF THE ABOVE
LETTER. WE MUTUALLY AGREED THAT IT WAS IN OUR BEST INTEREST TO REVIEW THESE
REQUIREMENTS WITH LUCENT'S PERMITTING TEAM. I SCHEDULED A MEETING WITH BRENDAN
TO ALLOW JIM BROWN AND RON ALVAREZ (LUCENT'S PERMITTING TEAM) TO REVIEW THE
PERMITTING REQUIREMENTS.
ON OCTOBER 25TH - JIM BROWN MET WITH BRENDAN LYNCH. BRENDAN WAS VERY COOPERATIVE
AND REVIEWED THE UTILITY PLANS WITH JIM AND EXPLAINED THE PROCEDURE TO DETERMINE
THE CALCULATIONS FOR THE DEPTHS AND ELEVATIONS OF THE CITY'S FACILITIES.
OCTOBER 29TH - BOTH JIM BROWN AND RON ALVAREZ MET WITH BRENDAN TO REVIEW ONE
GRID UNDER THE CURRENT FORMAT THAT WE ARE USING. THEY LEFT THE PACKAGE FOR HIM
TO REVIEW. THEY WERE INFORMED THAT HE WOULD CONTACT THEM BY THE END OF THE WEEK.
NOVEMBER 5TH - RON ALVAREZ CONTACTED BRENDAN AND ASKED HIS EVALUATION OF THE
GRID PERMIT. HE INFORMED RON THAT HE HAD NOT REVIEWED THE GRID AND DID NOT KNOW
WHEN HE WOULD HAVE TIME TO.
NOVEMBER 5TH - I MET WITH BRENDAN AND ASKED HIM FOR HIS EVALUATION OF THE ABOVE
GRID PERMIT. HE INFORMED ME THAT HE HAD NOT REVIEWED THE GRID. I ADVISED HIM
THAT WE HAD WORKED NUMEROUS HOURS (SAT. SUN. AND OVERTIME) TO PREPARE THE
PACKAGE BASED ON HIS REQUIREMENTS AND THAT WE HAD COMPLETED THE ENTIRE FIBER
ROUTE UNDER THIS FORMAT AND WILL BE READY TO RE-SUBMIT IT ON NOVEMBER 7TH.
BRENDAN PROVIDED GTEMV WITH A PERMIT AUTHORIZATION TO PLACE ALL OF THE POWER
SUPPLIES IN THE PASADENA AREA (PERMIT #96-526-D-273).
NOVEMBER 7TH - DELIVERED PERMIT PACKAGE FOR THE FORTH TIME TO BRENDAN LYNCH. WE
REVIEWED THE CONTENTS IN ONE OF THE GRIDS. BRENDAN STATED THAT IT LOOKED GOOD
BUT THAT THE PACKAGE NEEDED TO BE REVIEWED BY
3
November 12, 1996
OTHER CITY ENTITIES. HE INFORMED ME THAT HE WOULD TRY TO HAVE IT READY BY
WEDNESDAY, NOVEMBER 13, 1996. WE MUTUALLY AGREED TO THE FOLLOWING FUTURE
PERMITTING GUIDELINES:
• GTEMV WILL SUBMIT THE LETTER OF NOTIFICATION TO ALL PRIVATE AND PUBLIC
UTILITIES, INCLUDING THE CITY, SHARING FACILITIES ALONG THE RIGHT OF WAY.
• REDUCE THE SIZE OF THE PERMIT PACKAGE. THE PERMITS WILL BE OBTAINED PER WIRE
CENTER. ALL NODES AND POWER SUPPLIES WILL BE SUBMITTED AS ADDENDUM'S TO THE WIRE
CENTER PERMIT.
NOVEMBER 7TH - RECEIVED TWO PAGE LETTER FROM THE CITY OF ST. PETERSBURG (EXHIBIT
#3).