IN ACCORDANCE
WITH THIS AGREEMENT, INCLUDING THE REQUIREMENTS DOCUMENT, AND THE SOLUTION
DOCUMENTATION AT THE TIMES REQUIRED BY THIS AGREEMENT, INCLUDING THE
REQUIREMENTS DOCUMENT AND THE SOLUTION DOCUMENTATION, AND AT SUCH OTHER TIMES AS
ARE REASONABLY REQUIRED BY THE PRINCIPAL.
(B)
THE CONTRACTOR MUST DOCUMENT EACH PROOF OF DESIGN IT
CONDUCTS IN ACCORDANCE WITH CLAUSE 12.10(A) AND PROVIDE SUCH DOCUMENTATION TO
THE PRINCIPAL WITHIN 5 BUSINESS DAYS OF CONDUCTING THE PROOF OF DESIGN.
(C)
THE PRINCIPAL MAY, WITHIN 10 BUSINESS DAYS OF RECEIVING A
DOCUMENTED PROOF OF DESIGN NOTIFY THE CONTRACTOR THAT IN ITS OPINION THE
CONTRACTOR HAS NOT SATISFACTORILY DEMONSTRATED THE FUNCTIONALITY OF THE SOLUTION
OR PART OF THE SOLUTION THE SUBJECT OF THE PROOF OF DESIGN AND SPECIFY A TIME
WITHIN WHICH THE PROOF OF DESIGN MUST BE CONDUCTED AGAIN.
THE NOTICE MUST
PROVIDE THE CONTRACTOR WITH PARTICULARS AND MAY ALSO SPECIFY REMEDIAL ACTION THE
CONTRACTOR MUST TAKE PRIOR TO CONDUCTING THE PROOF OF DESIGN AGAIN.
(D)
THE CONTRACTOR MUST COMPLY WITH ANY NOTIFICATION GIVEN TO IT
PURSUANT TO CLAUSE 12.10(C).
13.
IMPLEMENTATION
13.1
IMPLEMENTATION
The Contractor must implement the Solution in accordance with the NTS
Requirements Specification and this agreement, including the Requirements
Document and Project Timeline.
13.2
PROJECT TIMELINE
(A)
THE CONTRACTOR MUST AMEND THE PROJECT TIMELINE TO TAKE INTO
ACCOUNT AN EXTENSION OF TIME GRANTED IN ACCORDANCE WITH CLAUSE 18.7.
69
(B)
IF AN EXTENSION OF TIME IS GRANTED UNDER CLAUSE 18.7, THE
CONTRACTOR MUST PROMPTLY DELIVER TO THE PRINCIPAL'S REPRESENTATIVE AN AMENDED
PROJECT TIMELINE FOR THE PRINCIPAL'S APPROVAL AND THE PRINCIPAL MUST ACCEPT IT
IF THE AMENDMENT REFLECTS THAT EXTENSION OF TIME GRANTED BY THE PRINCIPAL UNDER
CLAUSE 18.7.
(C)
THE PRINCIPAL'S REPRESENTATIVE WILL NOTIFY THE CONTRACTOR
WITHIN 5 BUSINESS DAYS OF RECEIPT OF THE AMENDED PROJECT TIMELINE IF THE
PRINCIPAL DOES NOT AGREE WITH THE AMENDMENTS AND THE CONTRACTOR MUST AMEND THE
PROJECT TIMELINE ACCORDINGLY.
13.3
PROJECT MASTER SCHEDULE
(A)
THE CONTRACTOR MUST IMPLEMENT THE SOLUTION IN ACCORDANCE
WITH THE PROJECT MASTER SCHEDULE, WHICH MUST COMPLY WITH THE PROJECT TIMELINE
AND THE PHASE DATES, INCLUDING ANY UPDATES OR MODIFICATIONS TO IT.
(B)
THE CONTRACTOR MUST:
(I)
MONTHLY;
(II)
AS A PRECONDITION TO THE COMPLETION OF A PHASE; AND
(III)
WHENEVER THERE IS A SIGNIFICANT CHANGE IN THE PROGRESS OF
THE WORK,
submit to the Principal's Representative updates of the Project Master
Schedule which must nonetheless comply with the Project Timeline and the Phase
Dates.
(C)
THE PRINCIPAL'S REPRESENTATIVE MAY REVIEW ANY SUCH UPDATED
PROJECT MASTER SCHEDULE AND IF THE PRINCIPAL'S REPRESENTATIVE REASONABLY
CONSIDERS THAT THE PROJECT MASTER SCHEDULE DOES NOT COMPLY WITH THE PROJECT
TIMELINE, THE PHASE DATES OR THIS AGREEMENT, THE PRINCIPAL'S REPRESENTATIVE MAY
REQUEST THE CONTRACTOR TO MODIFY THE PROJECT MASTER SCHEDULE AND THE CONTRACTOR
MUST MODIFY THE PROJECT MASTER SCHEDULE IN ACCORDANCE WITH THE PRINCIPAL'S
REPRESENTATIVE'S REQUEST.
(D)
ANY REVIEW OF OR COMMENTS UPON OR REQUEST TO MODIFY A
PROJECT MASTER SCHEDULE UNDER CLAUSE 13.3(C) BY THE PRINCIPAL WILL NOT:
(I)
RELIEVE THE CONTRACTOR FROM OR ALTER ITS LIABILITIES