floor- Allowance
n/a
n/a
n/a
06A
Curved Work Surface
n/a
n/a
n/a
Library - Millwork
n/a
n/a
n/a
06A
High Density File Room
- Millwork
n/a
n/a
n/a
06A
Millwork / DFH / Interior Glazing Award
n/a
n/a
n/a
$
[***]
ARL #27
06A
Wood Ceilings
n/a
n/a
n/a
6
Final Cleaning
n/a
n/a
n/a
06A
4" Thick Curved Wood Bench
n/a
n/a
n/a
06A COWR
6
Temporary Wall & Door Protection
142
ea
$
[***]
$
[***]
06A Bid Analysis
6
Composite Crew (2 laborers * $[***]/hr * 16hr/wk * 45wks)
-
hr
$
-
$
-
06A Bid Analysis - Transfer to Division 1
6
Support Steel for Granite Bench in Shower
0.125
ton
$
[***]
$
[***]
06A Bid Analysis
6
Cut Holes in Millwork for Elec/Sprinkler ($[***]/EA)
100
ea
$
[***]
$
[***]
06A Bid Analysis
6
Storage of Doors and Frames for 1 week delivery (includes storage and labor to
shake out delivery trucks, stack material, and load on truck to deliver to site)
1
ls
$
[***]
$
[***]
06A Bid Analysis - Hard Bid
6
Construct Room for Hardware (Studs/plywood, shelving, door, labor) (2 carpenters
@ 2 days + $[***] materials)
1
ls
$
[***]
$
[***]
06A Bid Analysis
6
Blocking/install for Owner Furnished TV's, mounting bracket excluded. (8 total)
8
ea
$
[***]
$
[***]
06A Bid Analysis
6
Door #114
1
ea
$
[***]
$
[***]
06A Bid Analysis
6
RFI #199 - Back Painted Glass
1
ls
$
[***]
$
[***]
06A Bid Analysis
6
Countertops per A4.4F in rooms 357 and 417 (32LF * $[***]/LF)
n/a
n/a
n/a
$
-
Incl in ARL #27
6
Removal of existing Phase I window wall at north side 1st floor lobby
80
sf
$
[***]
$
[***]
06A Bid Analysis
14
DESCRIPTION
QTY
UNIT
UNIT COST
GMP TOTAL
Comments
6
Glass Markerboards (7 total incl alum tray)
7
ea
$
[***]
$
[***]
06A Bid Analysis
6
Support Steel for floating cabinets and shelving and SS tops in isolator Rm.
16
ea
$
[***]
$
[***]
06A Bid Analysis
6
Openings 007A and 707A
2
ea
$
[***]
$
[***]
06A Bid Analysis
Total Wood & Plastics
$
[***]
7
THERMAL & MOISTURE PROTECTION
07A
Waterproofing @ Basement Foundation Walls
n/a
n/a
n/a
$
[***]
ARL #17
07A
VM #14 - Utilize Pre-Proof
n/a
n/a
n/a
07A
Waterproofing at Transformer Vault
n/a
n/a
n/a
Insulation Board Basement Foundation Walls
n/a
n/a
n/a
07A
Waterproofing basement slab
n/a
n/a
n/a
07A
Waterproofing/Insulation 1st floor plaza
n/a
n/a
n/a
07A
Waterproofing @ Elevator Pits
n/a
n/a
n/a
07A
Waterproofing Skin Substrate
n/a
n/a
n/a
09A
Insulation at Garage Ceiling
n/a
n/a
n/a
07C
Roof - Membrane & Insulation
n/a
n/a
n/a
$
[***]
ARL #22
07C
Gravel at Terraces
n/a
n/a
n/a
07C
Wood Decking
n/a
n/a
n/a
07C
VM #15 - Concrete Paver in lieu of IPE
n/a
n/a
n/a
07C
VM #16 - Alternate Concrete Paver @ Roof
n/a
n/a