GSE3

GSE3 is the third tank that has been built for the orbital launch site tank farm. After being fully stacked at the beginning of May 2021, progress slowed down until the end of June. Work on the GSE tank continued throughout July and rollout was expected soon as it was moved around several times.

On 05 August 2021, GSE3 has been rolled out together with S20. The day after it was lifted by the LR11000 crane and placed on the most southeastern OLS tank farm foundation, where it is expected to be covered with GSE sleeve #4.

## Timeline

* 14 Apr 2021: MID #1, 4-ring section with lead-ins spotted [weld control shown]
* 15 Apr 2021: Fwd dome section (2-ring and dome): pipes attached
* 16 Apr 2021: Fwd dome section stacked onto MID #1 section
* 16 Apr 2021: Aft dome barrel section moved into tent 3
* 19 Apr 2021: Aft dome sleeved, not yet flipped
* 19 Apr 2021: Aft dome crane removed
* 21 Apr 2021: Mid LOX (mid #2) tank (4-ring stack) spotted and moved
* 21 Apr 2021: More pipes attached
* 22 Apr 2021: GSE3 attached on crane, stacked onto mid LOX section (now 10 rings tall), they haven't been very cautious with it
* 23 Apr 2021: Prepared to be stacked onto aft section
* 24 Apr 2021: More pipes added
* 25 Apr 2021: Work on pipes continued
* 26 Apr 2021: Aft dome section, ready for stacking
* 29 Apr 2021: Aft dome section work
* 29 Apr 2021: Hooked to crane, stacked on aft dome later
* 30 Apr 2021: GSE3 (fully stacked) still attached to crane, more pipes added
* 01 May 2021: Soon ready for roll out; work through access hatch
* 04 May 2021: Pipe work continued
* 05 May 2021: Work continued
* 06 May 2021: Work on plumbing continued
* 23 June 2021: GSE3 tank work continued
* 05 July 2021: Two SPMTs moved under GSE3 tank ahead of potential move; later moved towards entrance/mid bay[?]
* 07 July 2021: GSE3 (fully stacked) and SN20 (two sections) now in mid bay
* 09 July 2021: Moved outside of mid bay; moved in again, moved out again
* 14 July 2021: GSE3? waiting in mid bay
* 17 July 2021: Work on a GSE tank inside mid bay (not GSE6? or GSE4?), GSE3 fully stacked inside mid bay [?]
* 19 July 2021: GSE3 and S20 still in mid bay; work on S20 continued
* 20 July 2021: Work continued in mid bay
* 22 July 2021: Moved out of mid bay towards high bay, near GSE5
* 24 July 2021: GSE3 moved north
* 25 July 2021: GSE6 (13-rings) rolled out of high bay near GSE3, pipes not yet fully installed?
* 26 July 2021: GSE3 has stringers already installed
* 26 July 2021: GSEs: GSE3 infront of high bay, GSE5, GSE6 a bit north (according to NSF; not congruent with previous information!)
* 26 July 2021: GSE3? work continued [isn't this GSE5?]
* 26 July 2021: Work inside GSE3
* 27 July 2021: GSE3 and GSE6 now again labelled as those being place more north
* 29 July 2021: Work on GSE3 and GSE6 continued at production site
* 01 Aug 2021: GSE3 and GSE6 work at production site continued
* 02 Aug 2021: GSE3, GSE6 work continued
* 05 Aug 2021: **SN20/S20 and GSE6 [NSF]/GSE3 [LP] rolled out to OLS** [apparently it was GSE3, vid 07]
* 06 Aug 2021: GSE3[?] lifted over the tank farm and lowered onto OLS tank farm foundation; placed at the most southeastern foundation
* 06 Aug 2021: GSE3[?] detached from load spreader after being lifted into place by LR11000
* 09 Aug 2021: Cryo tank shell #4 LOX rolled out to launch site; SpaceX label: "Outer Shell#4 LOX"; slated for most southeastern GSE tank [GSE3, see August 06]; load spreader and LR11000 attached to the shell