Development of Haze/Milestone Schedule 3

**All Milestones to be delivered after Final Specifications may be revised upon review of the Final Specifications by UBISOFT.**

* Milestone 1 - 1 Sept. 2005 - €1.800.000
* Milestone 2 - 1 Oct. 2005 - €700.000
* Milestone 3 - 8 Dec. 2005 - €350.000
* Milestone 4 - 9 Jan. 2006 - €350.000
* Milestone 5 - 8 Feb. 2005 - €350.000
* Milestone 6 - 8 Mar. 2005 - €350.000
* Milestone 7 - 10 Apr. 2005 - €900.000
* Milestone 8 - 2 May 2005 - €500.000
* Milestone 9 - 8 Jun. 2006 - €150.000
* Milestone 10 - 10 Jul. 2006 - €300.000
* Milestone 11 - 7 Aug. 2006 - €300.000
* Milestone 12 - 11 Sept. 2006 - €300.000
* Milestone 13 - 9 Oct. 2006 - €560.000
* Milestone 14 - 6 Nov. 2006 - €400.000
* Milestone 15 - 8 Dec. 2006 - €400.000

## Milestone 16 - 8 January 2007

**Description**: As a reminder: Milestone non-approved. The milestone partially paid €100.000. If the rejected deliverables are resubmitted and approved then the milestone will be paid in 3 times: 50k€ in February, 100k€ in March, 150k€ in April

**Advance Against Royalties**: €400.000

**Paid**: €100.000

## Milestone 17 - 5 February 2007 - Pre-Alpha 5

**Description**: As a reminder: Milestone approved

* MD meeting demos
* Manual: First draft of manual text for one platform
* Ubisoft to deliver all necessary materials and information to FRD regarding the copy-protection scheme for the PC version
* Rebel Trooper, Multiplayer Demos: final design
* Ubisoft editorial feedback on localization Batch 1

**Advance Against Royalties**: €400.000

**Paid**: €400.000 + €50.000 (1st payment milestone M16)

## Milestone 18 - 5 March 2007 - Pre-Alpha 6

**Description**: As a reminder: Milestone approved

* Rebel Trooper, Multiplayer Demos: WIP
* Ubisoft E3 replacement event (May) demo: design
* Final localization Batch 1

**Advance Against Royalties**: €400.000

**Paid**: €400.000 + €100.000 (2nd payment milestone M16)

## Milestone 19 - 2 April 2007 - Pre-Alpha 7

**Description**:

* WIP Rebel Demo (with new rebel characters, weapons, vehicles) 1st iteration
* WIP Trooper Demo 1st iteration
* WIP Multiplayer Demo 1st iteration
* Localization Batch 2
* Ubisoft E3 replacement event (May) demo: WIP
* Demo for press visit
* Manual Final Draft

**Advance Against Royalties**: €600.000

**3rd payment Milestone M16: €150.000 on 26 April 2007.**

## Milestone 20 - 2 May 2007 - Pre-Alpha 8

**Description**: Game Fully Playable

* WIP Rebel Demo (with new rebel characters, weapons, vehicles) 2nd iteration
* WIP Trooper Demo 2nd iteration
* WIP Multiplayer Demo 2nd iteration
* All demos presented on PS3
* 30 screenshots per platform, renders and video footage
* Ubisoft E3 replacement event (May) demo
* Up to date Music Design Document
* Final localization Batch 2

**Advance Against Royalties**: €700.000

## Milestone 21 - 4 June 2007 - Alpha

**Description**: Alpha Build

* Feature Complete (not quality complete) — English Language Only
* All Content from previous conditionally approved milestones must be approved
* Final Rebel Demo (with new rebel characters, weapons, vehicles)
* Final Trooper Demo
* Final Multiplayer Demo
* All demos presented on PS3
* Intermediately builds will be delivered for test needs for this and all future milestones
* Sony stage 2 Blu-Ray build (playable on debug). Same format for all following builds
* Leipzig demo: design (not special case, but reusing existing content)

**Advance Against Royalties**: €700.000

## Milestone 22 - 9 July 2007 - Pre-Beta 1

**Description**:

* Preview version for Press
* Leipzig demo: WIP
* Final localization Batch 3 - Mainly text and approx 2500 on-screen words and 2500 spoken words (2 characters (Trooper and Rebel)) for signposting raised during balancing
* Ubisoft Return Localized Audio and Text (Batch 1 and 2)

**Advance Against Royalties**: €400.000

## Milestone 23 - 3 August 2007 - Beta - Leipzig

**Description**:

* Beta Builds Normal and German (USK 18+)
* Build for pre-submission PS3 (result 17/07/07)
* Leipzig demo
* Ubisoft Return Localized Audio and Text (Batch 3)
* Localized Builds

**Advance Against Royalties**: €600.000

## Milestone 24 - 5 September 2007 - Submissions 1

**Description**:

* Builds for Age Rating Submission XBOX360 (feedback 12/09/07) Normal & German (USK 18+)
* Builds for pre-submission XBOX360 (result 19/09/07) Normal and German (USK 18+)
* Builds for 1st submission PS3 Normal & German (USK 18+) (feedback 01/10/07)
* Review version for Press
* Second submission dates are for information only and are not part of the Milestone criteria.
* Demo for Covermount (all platforms)
* Content is identical as electronic version. Packaging may differ

**Advance Against Royalties**: €500.000

## Milestone 25 - 3 October 2007 - Submissions 2

**Description**:

* Build for 2nd submission PS3 Normal & German (USK 18+) (approval 05/11/07)
* Build for 1st submission XBOX360 Normal and German (USK 18+) (feedback 17/10/07)

**24 October 2007:**

* Build for 2nd submission XBOX360 Normal and German (USK 18+) (feedback 09/11/07)
* Second submission dates are for information only and are not part of the Milestone criteria.

**Advance Against Royalties**: €500.000

## Milestone 26 - 1 Novembr 2007 - Master

**Description**:

* Delivery of Gold Master (Normal & German (USK 18+))
* Closing Kit

**Advance Against Royalties**: €890.000