Cloudbric Progress Report (8/14 ~ 8/27)
Tags: Blockchain, Report, Cloudbric, Progress, Coins

Greetings, from Cloudbric.

Here’s the latest from Cloudbric: for August 14th to August 27th

1.Technology Developments

*Blockchain service development

→ Payment via KLAY & CLBK service launch: 85% complete (estimated time of completion: 2021 3Q)

Technical review completed

Service development in progress

*Cloudbric Labs Threat DB database upgrade (cyber threat information data platform based on blockchain technology)

→ Malicious IP (Hacker IP) DB update: 40% complete (estimated time of completion: end of 2021 3Q)

Technical review and development scope review complete

Core technology development

→ Phishing URL database upgrade: 10% complete (estimated time of completion: end of 2021 3Q)

Technical review in progress

→ Hacker wallet database upgrade: 10% complete (estimated time of completion: end of 2021 3Q)

Technical review in progress

*Cryptobric App Update

→ Version 2.0 for iOS in development : 30% complete (estimated time of completion: end of 2021 3Q)

Technical review completed

Front-facing user interface planning complete

Service development in progress

→ V3.0 SWG (SMS Phishing detection): 45% complete (estimated time of completion: end of 2021 4Q)

SMS Phishing detection function planning for technology development

Backend server setup in progress

*Cloudbric CDN Service launch

→ CDN Setting and dashboard development: 20% complete (estimated time of completion: 2021 3Q)

Technical review completed

Frontend UI planning in progress

*Cloudbric WMS launch

→ WAF Managed Service launch: 95% complete (estimated time of completion: 2021 3Q)

Service Development Complete

Functional Test in progress

*AWS Marketplace WAF ruleset development

→ Cloudbric Ruleset for AWS WAF: 95% complete (estimated time of completion: 2021 4Q)

Web attack detection/block rules based on Cloudbric engine

New Malicious IP Block feature based on blockchain technology

WAF ruleset implementation complete

AWS Marketplace registration application submitted

Awaiting confirmation from AWS Marketplace

*Cloudbric RAS (Remote Access Solution)

→ Supported protocols added: 40% complete (estimated time of completion: 2021 4Q)

→ Cloudbric now provides stronger infrastructure security for the service. The updated dashboard and report presents users with usage and service status for a better user experience.

Technical review completed

New system components and coverage reviewed

Frontend UI planning in progress

*VISION (Deep Learning Security Engine) Commercialization

→ Source code analysis for VISION commercial structuring VISION: 45% Complete (estimated time of completion: end of 2021 4Q)

→ Commercial module development: 30% complete(estimated time of completion: end of 2021 4Q)

Revisions for improvements regarding source code and engine.

Review of additional lists to be included in the supervised learning of the Deep Learning Engine.

Ongoing review of different learning strategies by domain.

2. Cloudbric News

Cloudbric provides cloud & edge security to companies around the world. Specifically, small and medium-sized businesses (SMBs) that lack the expertise are often unable to allocate dedicated personnel to cloud and website security even if they want to migrate their infrastructure to the cloud. Cloudbric provides our security services including WAF+ and ADDoS to these companies via our global partners. To provide our services to more customers, Cloudbric recently signed a new partnership deal with Zero Networks in Tokyo. Via our new partner Zero Networks, Cloudbric will now be able to plan, set up, and support more corporate clients in Japan; we thus anticipate increasing our market share in the cloud security vertical.

> Read more about Cloudbric x Zero Networks Partnership (Japanese) (LINK)

3. Security News