Patent KR-20130082870-A (KR)
Title: Construction work management system for which a matrix technique was shown to the risk ranking
Inventor: HWANG HEE SUK
IPC: G06Q50/08
Filed: 2011-12-21
Abstract: PURPOSE: A matrix based construction work management device is provided to facilitate the understanding and management of the construction condition, construction period, the precedence relation, and the construction progress of the construction work field through a matrix method. The matrix method is based on an object for the performance construction task indication which indicates the construction work related information of the task item, which is performed in the corresponding task item space where the real work is being progressed. CONSTITUTION: A matrix based construction work management device comprises an information storage method (100), an information input method (200), an information output method (300), and a main control method (400). The information storage method indicates the whole task items on a common type classification system shaft (111) to be able to input; indicates the task item space where the real work is being progressed on a facility classification system shaft (112) to be able to input; and stores a matrix sheet (110) for the construction work management indicated as an object (113) for the performance construction task indication. The information input method requests an output of the matrix sheet for the construction work management, the whole task items information, and an input of the task item space information. The information output method is an output user interface for outputting the construction work related information which includes the matrix sheet for the construction work management, and provides a display unit. The main control method extracts the matrix sheet for the construction work management and outputs/controls through the information output method; processes and controls an input request of the construction work related information of the corresponding task item; and outputs/controls through the information output method. If the risk, which is followed by the construction work related information of the corresponding task item inputted in the object for the performance construction task indication of the matrix sheet for the construction work management, exists, the object for the performance construction task indication of the matrix sheet for the construction work management outputted through the information output method indicates the priority management of the risk ranking of the risk followed by the construction work related information of the corresponding task item. [Reference numerals] (101) New matrix sheet DB; (102) Processing matrix sheet DB; (103) Construction work risk DB; (104) Construction work CAD drawing DB; (200) Information input method; (300) Information output method; (410) Engine for inputting matrix X/Y axis node and processing information; (420) Object input information processing engine; (430) Risk management engine; (440) Performance construction guide engine; (450) Engine for making a drawing for the construction work; (460) Engine for processing multi dimensional layers; (470) Engine for transferring and processing an object which is used to display the construction work