## Jurnal Pengabdian Magister Pendidikan IPA

## Original Research Paper
Aplikasi  Iptek  Melalui  Pelatihan  Penyusunan  RAB  dan  Jadwal  Pelaksanaan Pekerjaan Pembangunanan Jalan di Desa Sesaot Lombok Barat
I Dewa Made Alit Karyawan 1 , Pathurahman 2 , Ratna Yuniarti 3 , I Wayan Yasa 4 , I Dewa Gede Jaya Negara 5 , Hasyim 6 , Rohani 7
1,2,3,4,5,6,7 Jurusan Teknik Sipil, Universitas Mataram, Mataram, Indonesia
DOI : https://doi.org/10.29303/jpmpi.v7i2.7603
Sitasi: Karyawan, I. D. M. A., Pathurahman., Yuniarti, R., Yasa, I. W., Negara, I. D. G., Hasyim., & Rohani. (2024). Aplikasi Iptek Melalui Pelatihan Penyusunan  RAB dan Jadwal Pelaksanaan Pekerjaan  Pembangunanan Jalan di Desa Sesaot Lombok Barat. Jurnal Pengabdian Magister Pendidikan IPA 7(2)

## Article history
Received : 19 Februari 2024 Revised: 15 Mei 2024
Accepted: 30 Mei 2024
.
*Corresponding Author: I Dewa Made Alit Karyawan, Jurusan Teknik Sipil, Universitas Mataram, Mataram, Indonesia; Email: dewaalit@unram.ac.id
Abstract: Sesaot Village is a tourist village in West Lombok Regency, and is the recipient of the Indonesian Tourism Village Award. This village has natural tourist destinations and several artistic and cultural attractions typical of the local community. In order to realize the vision of Sesaot Village as a religious, cultural and independent tourist village, it is very important to pay attention to supporting infrastructure, namely roads. The Sesaot Village has realized  government-assisted  development  funds  to  carry  out  road maintenance  and  construction.  This  development  needs  to  be  closely monitored  by  the  community  so  that  it  can  achieve  targets  on  time,  at  the right quality and at the right cost. Supervision can only be carried out if the community has sufficient understanding, especially in budget planning and implementation  time  plans.  Base  on  current  issues,  training  need  be conducted  with  the  following  objectives:  1)  To  give  an  overview  of  the complexity  involved  in  creating  a  budget  and  schedule  for  an  road infrastructure project; 2) To impart knowledge on the meticulous, accurate, and  precise  preparation  of  a  Budget  Plan  (RAB)  and  timetable.  Goal- achieving strategies cover everything from implementation phases to work processes and evaluation. The process of implementation is divided into three primary  stages:  preparation,  implementation,  and  evaluation.  Preliminary survey/observation and socialization are two steps in the preparation stage. The  preparation  of  participant  materials  and  training  tools,  training,  and mentorship  activities,  as  well  as  the  service  team's  discussion  and consideration  of  the  activities'  execution,  are  all  included  in  the  execution Stage.  Community  service activities in  the  form of training carried out for one  day,  attended  by  20  participants,  received  a  good  response  from  the Village  Government  and  the  community.  The  planned  events  transpired without a hitch and significantly influenced the participants' capacity to draft the RAB and timetable for the road project's implementation. This is shown by the increase in the average pre-test to post-test scores of most participants. It is hoped that the knowledge acquired would serve  for being allowed to take  part  in  future  monitoring  the  road  construction  program  in  Sesaot Village.
Keywords: budget,  implementation  schedule,  road  project,  training, community participation.

## Pendahuluan
Desa Sesaot adalah salah satu Desa Wisata di Kabupaten Lombok Barat. Tahun 2021, desa ini mendapat Anugerah Desa Wisata Indonesia (ADWI) (Suara  NTB,  2023).  Wisatawan  dapat  menikmati wisata alam di desa ini. Terdapat beberapa lokasi air terjun, di antaranya Air Terjun Tibu Sendalem, Air Terjun  Tembiras,  dan  Air  Terjun  Tibu  Goa.  Tak hanya itu, wisatawan juga dapat menikmati beberapa
atraksi  seperti  Taman  Miring,  Camping  Ground Vetong Hill, dan Bukit Khesari. Sebagai salah satu kawasan  tempat  pemukiman  suku  sasak,  Desa Sasaot  menawarkan  beberapa  atraksi  seni  dan budaya khas masyarakat setempat. Wisatawan dapat menyaksikan  seni  Gendang  Baleq  dan  Pambayun. Pambayun  sendiri  merupakan  budaya  khas  suku sasak dalam acara serah terima lamaran. Budaya ini telah ada sejak zaman dahulu dan diteruskan secara turun  temurun  dari  satu  generasi  ke  generasi berikutnya (Septiyani and Widyanti, 2021).
Gambar 1. Destinasi wisata a) Wisata Alam; b) Wisata budaya dan kerajinan yang memerlukan akses jalan yang memadai (Septiyani and Widyanti, 2021)
Dalam  rangka  mewujudkan  Visi  Desa Sesaot yaitu Mewujudkan Desa Sesaot Sebagai Desa wisata  yang  Religius,  Berbudaya,  dan  Mandiri (Pemerintah  Desa  Sesaot,  2023),  maka  prasarana penunjang  yaitu  jalan  sangat  penting  diperhatikan. Disamping itu ketersediaan jalan sebagai prasarana transportasi merupakan penyumbang cukup segnifikan dalam peningkatan perekonomian warga. Pekerjaan  masyarakat umumnya bertani disamping bergerak  di  bidang  industi  pariwisata.  Dalam menopang kelancaran pemasaran sangat tergantung pada  keberadaan  jalan  akses  mulai  dari  jalan lingkungan hingga ke jalan-jalan utama.
Desa Sesaot memiliki jalan lingkungan dan dilalui oleh jalan nasional. Pemerintah Desa Sesaot antusias  dalam  membangun  jalan  akses  menuju destinasi  wisata.  Pada  tahun  2021  Desa  Sesaot tercatat  pernah  mendapatkan  dana  bantuan  sebesar Rp  600  juta  (tahun2021)  dari  Kementerian  Desa, Pembangunan Daerah Tertinggal dan Transmigrasi, yang  sebagian  pemanfaatnnya  untuk  membangun akses  jalan  menuju  destinasi  wisata  (Khafid  and
Chairunnisa, 2021). Dana sebesar ini perlu mendapat pengawalan  yang  ketat  dalam  implementasinya sehingga  dapat  mencapai  sasaran  dengan  tepat waktu, tepat mutu dan tepat biaya. Pengawasan dari Masyarakat  diperlukan,  namun  harus  berdasarkan pemahan yang cukup.
Antusiasme masyarakat dalam pengembangan Desa Sesaot terlihat dari keseriusan pihak-pihak  terkait  seperti  perangkat  desa  dan lembaga desa. Dalam hal pembangunan infrastruktur  Lembaga  Pemberdayaan  Masyarakat Desa (LPMD) bertanggung jawab sesuai fungsinya dalam pengkajian masalah-masalah pembangunan di desa.  Permasalah-permasalah  yang  timbul  terkait dengan  infrastruktur  jalan  adalah  partisipasdi masyarakat  belum  maksimal  dalam  penyusunan perencanaan pembangunan desa. Hal ini disebabkan oleh pandangan partisipasi hanya melalui pemberian dana. Padahal dapat meningkatkan partisipasi dalam bentuk swadaya dan gotong royong. Kegiatan dapat diusulkan  berdasarkan  usulan  pembangunan  desa pro  swadaya  dan  pro  partisipasi.  Partisipasi  juga
dapat dilakukan melalui penggalian gagasan. Untuk itu  perlu  bekal  pemahaman  tentang  proyek konstruksi,  baik  dalam  hal  pemeliharaan  maupun pembangunannnya.  Pemahaman tentang manajmen
konstruksi  terkait  dengan  kebutuhan  anggaran  dan pengendalian  waktu  masih  kurang.  Hal  ini mengakibatkan  pengawasan  pelaksanaan  pekerjaan oleh masyarakat secara partisipatif masih kurang.
Gambar 2. Kondisi salah satu jalan di Desa Sesaot yang memerlukan penanganan
Melihat permasalahan tersebut sudah selayaknya  perhatian  kepada  masyarakat  untuk meningkatkan  kunjungan  wisatawan  dari  sisi kemudahan  akses  dengan  efektifitas  dan  efisiensi pemeliharaan  dan  Pembangunan  jalan  dari  sisi anggaran dan waktu pelaksanaan. Adanya perhatian pusat  dalam  pendanaan  terhadap  desa  serta berdasarkan Data Potensi Sosial Ekonomi Desa/Desa Tahun 2020 (LPPD Desa Sesaot, 2020), latar  belakang  pendidikan  masyarakat  Desa  Sesaot rentang  umur  18-56  tahun    cukup  potensial  untuk diberdayakan.  Dari  total  2708  orang  penduduk rentang  umur  18-56  tahun  23.50%  tidak  pernah sekolah dan tidak tamat SD, 49.80% tamatan SD dan SMP/ sederajat, 24.30% tamat SMA/ Sederajat, 2.30% tamat Diploma, Sarjana (S1 dan S2). Melihat potensi tersebut  peningkatan  SDM  dapat  dilakukan  untuk mencapai  visi  memberikan  jalan  akses  yang  cukup ke lokasi destinasi wisata. Maka kegiatan pelatihan dalam manajemen Pembangunan dan pemeliharaan jalan  desa  yang  professional  perlu  dilakukan. Tujuannya untuk mengawal dana yang dimiliki Desa sehingga dapat digunakan dengan efektif dan efisien.
Beberapa  ruas  jalan  perlu  mendapatkan perhatian  baik  pemeliharaan  rutin,  berkala  atau bahkan rehabilitasi. Adanya penambangan galian C, menyebabkan jalan rusak akibat lalu lintas truk berat pengangkut material. Di lain tempat jalan akses yang dibangun  desa  terlihat  kurang  terpelihara.  Terlihat
air mengalir menggenangi jalan akibat saluran yang tidak terpelihara. Ini perlu segera ditangani dengan perhitungan  biaya  yang  cermat  dan  jadwal  waktu yang  ketat.  Durabilitas  konstruksi  jalan  sangat dipengaruhi oleh kelancaran aliran air dipermukaan jalan. Hal ini memerlukan drainase yang baik. Jalan yang  tergenang  air  saat  hujan  lebih  cepat  rusak (Taufikurrahman,  Karyawan  and  Yasa,  2022). Sebelum  dilakukan  penanganan  perlu  dilakukan analisis  sehingga  didaptakan  jenis  kerusakannya (Iskandarsyah  et  al.,  2023).    Banyak  metode  yang dapat  digunakan  antara  lain  dengan  Aplikasi Provincial  And  Kabupaten  Road  Management System (PKRMS) (Asalam, Karyawan and Muhajirah,  2021).  Metode  lainnya  adalah  Surface Distress Index (SDI) (Karyawan et al., 2024). Setiap penanganan memrlukan biaya dan waktu pelaksanaan yang berbeda. Sudah saatnya masyarakat  melalui  Lembaga  terkait  seperti Lembaga Pemberdayaan Masyarakat Desa (LPMD) diberdayakan dengan memberikan pembekalan ilmu manajemen  proyek.  Ini  penting  dalam  upaya melakukan  efisiensi  dana  dalam  membangun  atau memeliharaan jalan yang sangat menunjang industri wisata  di  Desa  Sesaot.  Sehingga  tujuan  pelatihan adalah:  1)  Memberikan  gambaran  kepada  peserta bagaimana  kompleksnya  dunia  konstruksi  beserta penyusunan  anggaran  dan  jadwalnya; 2) Memberikan ketrampilan untuk mengitung Rencana
Anggaran Biaya (RAB) dan membuat jadwal secara cermat  dan  tepat  serta  akurat  dengan  aplikasi Microsoft Excel.

## Metode
Metode  pelaksanaan  diperlukan  sebagai pedoman  dalam  merealisasikan  program  untuk mencapai target peningkatan kemampuan Masyarakat  dalam  penyusunan  RAB  dan  Jadwal pelaksanaan  pekerjaan  (time  schedule)  lengkap dengan  kurva  S,  melalui  pelatihan.  Pelatihan tersebut  dalam  rangka  memberikan  edukasi menyusun  perencanaan  kegiatan  pemeliharaan  dan
pembangunan  jalan  dengan  memberikan  transfer Iptek  kepada  masyarakat  bagaimana  menyusun Rencana  Anggaran  Biaya  (RAB)  dan  membuat jadwal pelaksanaan dalam bentuk kurva S. Pelatihan tidak menggunakan aplikasi khusus untuk menyususn  RAB  atau  jadwal  pelaksanaan  proyek, hanya  dengan  Program  Microsoft  Excel  (jenis program  aplikasi  lembar  kerja).  Metode  disusun meliputi  prosedur  kerja  dan  tahapan  penerapan hingga  evaluasi.  Dalam  metode  juga  dijelaskan bagaimana bentuk partisipasi mitra dalam pelaksanaan  program.  Pada  setiap  akhir  kegiatan perlu dilakukan evaluasi. Tujuannya untuk mengetahui bagaimana capaian dan apa kekurangannya. Tahapan Persiapan Sosialisasi Survey Pendahuluan/ Observasi Langsung Melakukan Memberikan paparan tentang program pengabdian kemitraan Pengumpulan data tentang inventarisasi informasi calon peserta pelatihan dan tempat pelaksanaan Tahapan Pelaksanaan Persiapan alat pelatihan (instrument, alat-alat ukur dan peraga) dan informasi kepada peserta Kegiatan pelatihan dan pendampingan Diskusi dan pembahasan oleh tim pengabdian tentang pelaksanaan kegiatan Memberikan arahan tentang alat pelatihan (instrument, alat- alat ukur dan peraga) dan informasi kepada peserta Menyiapakan materi dan memberikan pelatihan kepada mitra (peserta masyarakat) unsur praktisi bangunan. Malakukan kaji tindak terhadap setiap masukkan dan kendala yang dihadapi mitra sehingga proses produksi menjadi lancar dan efisien.

## Tahapan Evaluasi
Melakukan evaluasi apakah program dapat dilaksanakan sehingga dapat mencapai target luaran serta menelaah kendala-kendala apakah sudah dapat diselesaikan
Gambar 3. Tahapan Kegiatan Sesuai dengan Solusi yang Ditawarkan

## Tahapan Pelaksanaan Program
Pelaksanaan  program  dapat  seperti  bagan alir (Gambar 3), terdiri dari 2 tahap pokok yaitu: 1) Tahapan Persiapan, 2) Tahapan Pelaksanaan   dan 3) Tahapan  Evaluasi.  Tahap  Tahapan  Persiapan Meliputi:  a)  Sosialisasi  yang  dilaksanakan  dengan metode  ceramah  dan  diskusi  memberikan  paparan tentang  program;  dan  b)  Survey  pendahuluan/ observasi  untuk  mengumpulkan  data  calon  peserta pelatihan dan tempat pelaksanaan serta menjelaskan kendala-kendala  riil  yang  dijumpai  di  lokasi. Dilaksanakan dengan mengunjungi lokasi pengadaan  materi  dan  melakukan  diskusi  dalam rangka  pendekatan  cara  pelaksanaan.  Tahap Tahapan  Pelaksanaan  meliputi:  a)  Persiapan  alat pelatihan  dan  informasi  kepada  peserta,  dilakukan dalam  pendampingan  terhadap  mitra  oleh  tim  dari Perguruan  Tinggi  (Unram);  b)  Kegiatan  pelatihan dan  pendampingan,  dilaksanakan  dengan  metode ceramah  dan  diskusi  serta  praktek  membuat produk.c)  Diskusi  dan  pembahasan  oleh  tim pengabdian  tentang  pelaksanaan  kegiatan,  dalam pendampingan  terhadap  mitra  oleh  tim  dari Perguruan Tinggi (Unram).

## Hasil dan Pembahasan
Pelatihan  kepada  Masyarakat  Desa  Sesaot tentang proyek konstruksi sebagai bentuk
pemberdayaan Masyarakat dalam ikut berpartisipasi dalam program pembangunanan infrastruktur dengan  dana  pemerintah  maupun  desa.  Proyek konstruksi  merupakan  suatu  rangkaian  kegiatan yang  kompleks,  yang  memerlukan  perencanaan yang  matang  untuk  mencapai  kesuksesan  dalam pelaksanaannya. Dua aspek kunci dalam perencanaan  proyek  konstruksi  adalah  pembuatan Rencana  Anggaran  Biaya  (RAB)  dan  penjadwalan pelaksanaan pekerjaan. Penyuluhan tentang pembuatan  RAB  dan  jadwal  pelaksanaan  menjadi penting karena memastikan bahwa proyek dilakukan secara efisien, terkendali, dan sesuai dengan tujuan yang diinginkan.
Pelatihan dilakukan selama sehari dari pagi sampai sore hari. Peserta pelatihan tercatat sebanyak 20  orang.  Kegiatan  pelatihan  mendapat  sambutan baik  dari  pihak  Pemerintah  Desa  maupun Masyarakat, hal ini terlihat dari partisipasi aktif dari aparat  desa  dan  perangkatnya  serta  antusiasme peserta pelatihan. Kegiatan diawali dengan pendaftaran  peserta,  selanjutnya  acara  pembukaan pelatihan, kemudian penyampaian materi RAB dan Jadwal  pelaksanaan.  Siang  hari  peserta  diberikan kesempatan untuk istirahat, makan siang dan sholat. Acara dilanjutkan dengan pelatihan pembuatan RAB dan  jadwal  yang  didampingi  oleh  Tim  Pengabdian Masyarakat Unram dibantu oleh mahasiswa KKN di Desa Sesaot sebanyak 10 orang.
Gambar 4. Penjelasan tentan RAB dan Jadwal Pelaksanaan Pekerjaan
Gambar 5. Penyerahan cindera mata kepada peserta dan foto bersama
Selanjutnya, peserta diarahkan untuk melakukan  penyusunan  RAB  yang  terinci.  Para peserta dipandu untuk melakukan analisis mendalam terhadap ruang lingkup pekerjaan proyek, mengidentifikasi  semua  pekerjaan  yang  harus dilakukan, dan mengumpulkan data yang diperlukan untuk  melakukan  estimasi  biaya  dengan  akurat. Mereka  diberikan  contoh-contoh  konkret  tentang bagaimana  memperhitungkan  biaya  tenaga  kerja, material,  peralatan,  dan  biaya  lainnya  dalam pembuatan RAB.
Setelah  pembahasan  tentang  RAB,  materi dilanjutkan dengan penjelasan tentang penjadwalan pekerjaan.  Para  peserta  diajak  untuk  memahami
konsep  dasar  penjadwalan,  seperti  urutan  kegiatan, estimasi waktu, dan ketergantungan antar kegiatan. Mereka  diperkenalkan  dengan  alat  bantu  seperti diagram Gantt untuk visualisasi jadwal pelaksanaan proyek, hingga menggambar rencana dalam bentuk kurva S.
Dalam  sesi  penyampaian  teori,  juga dilakukan  diskusi  interaktif  dan  studi  kasus  untuk memperkuat  pemahaman.  Para  peserta  diberi kesempatan  untuk  bertanya,  berbagi  pengalaman, dan  mengajukan  masukan  terkait  pembuatan  RAB dan penjadwalan pekerjaan dalam proyek konstruksi.
Gambar 6. Diskusi saat pendampingan pembauatan RAB dan Jadwal Pelaksanaan.
Dalam pelatihan juga ditekankan bagaimana manfaat  RAB  yang  terperinci  dan  jadwal pelaksanaan  yang  baik.  Para  peserta  diberitahu bahwa RAB yang akurat dan jadwal yang terstruktur dapat  membantu  dalam  pengendalian  biaya, mengurangi risiko keterlambatan, dan meningkatkan efisiensi  keseluruhan  proyek.  Penyampaian  teori disampaikan  dengan  diskusi  yang  hangat  (lihat Gambar  6).  Pelatihan  diakhiri  dengan  kesimpulan yang mereview kembali poin-poin utama yang telah dibahas,  menggarisbawahi  pentingnya  kolaborasi dan komunikasi yang baik antara semua pihak terkait dalam pelaksanaan proyek konstruksi.
Kesimpulan  dari  pelaksanaan  pelatihan berdasarkan  evaluasi  dengan  pre-test  dan  post-test sangat  penting  untuk  mengevaluasi  efektivitas program pelatihan. Jika hasil post-test menunjukkan peningkatan  yang  signifikan  dibandingkan  dengan pre-test,  maka  dapat  disimpulkan  bahwa  pelatihan telah  efektif  dalam  meningkatkan  pengetahuan, keterampilan, atau sikap peserta. Namun pengukuran  keberhasilan  program  pelatihan  tidak hanya pada peningkatan sementara dalam pengetahuan  atau  keterampilan,  tetapi  juga  pada perubahan berkelanjutan dalam perilaku dan kinerja peserta setelah pelatihan.
Gambar 7. Hasil evaluasi pelaksanaan pelatihan berdasarkan pre-test dan post-test.
Gambar 7 menunjukkan terdapat perbedaan yang signifikan antara skor rata-rata pre-test (62,5) dan post-test (80,5), dimana ini menunjukkan bahwa ada  dampak  yang  nyata  dari  pelatihan  terhadap peserta. Hasil test juga menunjukkan sebagian besar peserta menunjukkan peningkatan skor dari pre-test ke  post-test,  artinya  pelatihan  secara  keseluruhan berhasil.  Namun  meskipun  terjadi  peningkatan 28,8%,  tidak  serta  merta  dapat  dipakai  untuk menyatakan bahwa program pelatihan telah berhasil meningkatkan  keterampilan  peserta,  namun  yang terpenting  adalah  perubahan  yang  terjadi  sehingga pemahaman yang dimuilki dapat digunakan sebagai bekal dalam berpartisipasi dalam program pembangunan infrastruktur di Desa Sesaot di masa mendatang.
Secara  keseluruhan,  penyuluhan  tentang pembuatan  RAB  dan  jadwal  pelaksanaan  dalam proyek  konstruksi  memberikan  pemahaman  yang mendalam  dan  praktis  bagi  para  peserta.  Dengan pemahaman  yang  baik  tentang  konsep-konsep  ini, diharapkan mereka dapat mengelola proyek dengan lebih  efektif  dan  mencapai  hasil  yang  diinginkan secara lebih terstruktur dan terukur.

## Kesimpulan
Hasil kegiatan pengabdian pada masyarakat yang dilakukan di Desa Sesaot Kecamatan Narmada Kabupaten  Lombok  Barat,  berjalan  dengan  lancar sesuai  rencana.  Berdasarkan  skor  rata-rata  pre-test
(62,5) dan post-test (80,5) menunjukkan perbedaan yang  signifikan,  sehingga  dapat  dinyatakan  ada dampak  yang  nyata  dari  pelatihan  terhadap kemampuan  peserta  dalam  menyusun  RAB  dan jadwal pelaksanaan proyek. Sebagian besar peserta menunjukkan peningkatan skor dari pre-test ke post- test,  artinya  pelatihan  secara  keseluruhan  berhasil. Namun  peningkatan  ini  tidak  dapat  dipakai  untuk menyatakan keberhasilan peningkatkan keterampilan peserta, karena yang terpenting adalah pemahaman yang dimiliki dapat digunakan sebagai bekal  untuk  dapat  berpartisipasi  dalam  program pembangunan infrastruktur di Desa Sesaot di masa mendatang.

## Ucapan Terima Kasih
Tim  Pengabdian  Masyarakat  mengucapkan terima  kasih  kepada  Lembaga  Penelitian  dan Pengabdian kepada Masyarakat Universitas Mataram  yang  telah  memberi  kesempatan  dan bantuan kepada kami untuk melakukan kegiatan ini melalui  Dana  PNBP  Program  Studi  Teknik  Sipil Fakultas  Teknik  Universitas  Mataram  Tahun 2023/2024.

## Daftar Pustaka
Asalam, A., Karyawan, I. D. M. A. and Muhajirah, M. (2021) ‘Analisis Kerusakan Ruas Jalan Talabiu-Simpasai Kabupaten Bima
0 10 20 30 40 50 60 70 80 90 100 1 2 3 4 5 6 7 8 9 10 11 12 13 14 15 16 17 18 19 20 Pretest Posttest
Menggunakan  Aplikasi  Provincial  And Kabupaten  Road  Management  System (PKRMS)’, Media Bina Ilmiah, 15(7), pp. 4877–4886.
Iskandarsyah,  D.  et  al.  (2023)  ‘Technology  of Classification  and  Detection  of  Damage Conditions on the Road Surface’, 7(1), pp. 34–38.
Karyawan,  I.  D.  M.  A.  et  al.  (2024)  ‘Integrating MMS And GIS to Improve The Efficiency and  Speed  of  Mapping  of  Urban  Road Damage Conditions
in Mataram, Indonesia’,  Geographia  Technica,  19(1), pp. 19–33.
Khafid, S. and Chairunnisa, N. (2021) Desa Wisata Sesaot  Lombok  Barat  Bersolek,  Bangun Akses  Jalan  dan  Atraksi  Baru,  Diakses tanggal  7  Desember  2023.  Available  at: https://travel.tempo.co/read/1503124/desa -wisata-sesaot-lombok-barat-bersolek- bangun-akses-jalan-dan-atraksi-baru.
LPPD Desa Sesaot (2020) Laporan Penyelenggaraan
Pemerintahan Desa.
Available at:
http://campakamulya2015.blogspot.com/2
015/06/laporan-laporan- penyelenggaraan_25.html.
Pemerintah  Desa  Sesaot  (2023)  Situs  Resmi Pemerintah  Desa  Sesaot,  Diiakses  pada tanggal  9  Desember  2023.  Available  at: https://www.sesaot.desa.id.
Septiyani, K. and Widyanti, N. N. W. (2021) Desa
Wisata Sesaot NTB, Jalur Geowisata Suku
Sasak Kuno, Diakses tanggal 7 Desember
2023. Available
at: https://travel.kompas.com/read/2021/11/0 6/211600627/desa-wisata-sesaot-ntb- jalur-geowisata-suku-sasak- kuno?page=all.
Suara NTB (2023) Modal Sosial Dan Prestasi, Kades
Perempuan Satu-Satunya Di Lobar
Bertarung  Rebut  Kursi  DPRD,  Diakses tanggal  7  Desember  2023.  Available  at:
https://www.suarantb.com/2023/06/07/mo dal-sosial-dan-prestasi-kades-perempuan- satu-satunya-di-lobar-bertarung-rebut- kursi-dprd/.
Taufikurrahman, Karyawan, I. D. M. A. and Yasa, I. W. (2022) ‘Study of Road Surface Damage due  to  Rainwater  Puddles  using  the
Pavement  Condition  Index’,  Path  of Science, 8(8), pp. 3010–3018..