hygienic latrines. in Bobonaro not yet reflected in changes in HH behaviour. Expect big changes in next reporting period. Improved: 4,510 (902 HHs) Improved: 1,215 (243 HHs) report additional people (3,138 houses) # of aldeias in target verified 100% open defecation free status (disag by time taken after triggering) N/A 0 6 4 (10 in but most verified Nov/Dec) No new data; Will complete for Dec 2015 report 40 aldeias in 11 sucos were verified in Nov - Dec 2015 ● ● ● ● 2014/2015 - 50; 2015/2016 - 100 % of aldeias still ODF one year after verification (disag by impl model). 12% (BESIK PAF, 2012) 0 0 First aldeias were verified in November 2014 Will revisit/assess November 2014 verified aldeias in next reporting period Time constraints prevented verification in this reporting period. ● ● ● ● 25% % HH with people with disabilities gaining increased access to basic sanitation in target areas Unknown new indicator Oct 14 new indicator Oct 14 new indicator - data not collected Included in new baseline and Verification system 23.8% increase in access of basic sanitation for houses with people with disabilities in Atabae administrative post. 100% of houses with people with disabilities have access to sanitation in Atabae administrative post ● ● ● ● 80% 3.8 Students and school in target schools adopt hygienic behaviours and maintain hygienic sanitation facilities. ● MRG recommended no specific actions in this area # target schools with hygienic sanitation facilities To be determined Program in design Programme in design Program on hold Program on hold Program on hold ● ● ● ● 30 schools with maintenance plans % students at target schools observed handwashing after using the toilet To be determined following formative research Program in design Programme in design Program on hold Program on hold Program on hold ● ● ● ● To be determined
Sanitation and Hygiene Planning, Books 1 – 3 (English) Manuál PAKSI: Manuál Fasilitadór ba Planu Asaun Komunidade Saneamentu no Ijiene, Livru 1- 3 (Tetum) Technical Document MoH 2016 DSA, BESIK Natural Leader Booklet (English) Technical Document MoH 2015 DSA, BESIK Lider Naturál Apoiu ba Hetan ALFA (Tetum) Technical Document MoH 2015 DSA, BESIK Lider Naturál Apoiu ba Hetan ALFA video (Tetum) Video MoH 2015 DSA, BESIK Quality Control Team Coaching Guide (English) Technical Document MoH 2015 DSA, BESIK Matadalan Akompanamentu: Ekipa Kontrolu Kualidade (Tetum) Technical Document MoH 2015 DSA, BESIK Matadalan ho Prosesu Verifikasaun Area La Soe Foer Boot Arbiru Technical Document MoH 2016 DSA, BESIK ALFA Achievement Billboards – Bobonaro Municipality and 6 Administrative Posts (Tetum) Billboard MoH 2016 DSA, BESIK ALFA Achievement Maps – National, Bobonaro Municipality and 6 Administrative Posts (Tetum) Maps MoH 2016 DSA, BESIK GMF Study report Document BESIK 2013 BESIK, DNSA GMF Study summary report Document BESIK 2013 BESIK, DNSA SDF Manual Document DNSA 2014 BESIK, DNSA GMF Institutional Options Paper Document BESIK 2014 BESIK, DNSA Evaluation of GMF Technical and Financial Training Document BESIK 2013 BESIK BESIK 2 Capacity Development framework Document BESIK 2015 Internal evaluation of O&M projects Document BESIK 2015 BESIK HWWS Sustainability study (Manatuto, Aileu) Dataset BESIK 2014 BESIK O&M project survey Dataset BESIK 2014 BESIK Bobonaro ALFA baseline Dataset BESIK 2015 ODF Sustainability Study Dataset BESIK 2015-2016 BESIK Website Website BESIK 2010-2016 TBC BESIK Facebook page Facebook BESIK 2014-2016 TBC M&E Performance report PowerPoint BESIK 2013 TBC Personnel Performance Guidelines Document BESIK June 2014-Dec 215 TBC