APPENDIX A SOUTHERN CALIFORNIA PUBLIC POWER AUTHORITY PRELIMINARY TERM FOR [Developer Name] Date [Date] Buyer Southern California Public Power Authority (“SCPPA”, “Buyer”, or “Party”) Seller [Owner’s Name, LLC] (“Short Owner Name”, “Seller”, or “Party”) Project Name [Project Name] (the “Project”), a [indicate type] generating facility with a net nameplate capacity of [ ] MW located in [county and Technology [Type of facility and tracking mechanism if any] Example: Solar PV -Fixed Tilt
Monthly Operational Reports Seller to provide monthly reports of past generation performance that include, but are not limited to: Project performance summary with to date, project performance on MWh, capacity factor, comparison of actual vs. expected, availability, wind speed/average illumination; operational summary including weather for the month, reasons for downtime, scheduled maintenance and repairs, curtailment events; safety and environmental summary Check appropriate box Agreed Not Agreed Comments: ___________ Metering Connection Seller agrees to provide to user a live data metering connection that may be accessed using the Inter-Control Center Communications Protocol (ICCP) as defined by the International Electrotechnical Commission (IEC). This ICCP connection enables the exchange of real-time and historical power system monitoring and control data, including measured values and accounting data. Check appropriate box Agreed Not Agreed Comments: ___________ Point of Delivery The energy point of delivery (“POD”) shall be the [Substation] in [County]. All transmission and ancillary service costs, including scheduling from the generating facility to the POD and transformer crossover fee for transmitting energy between substations, must be included in the Contract Price. Buyer will only purchase and pay for energy delivered to Buyer at the POD which energy shall be net of parasitic load, transmission and transformation losses. If Project delivers energy through the CAISO system, the appropriate PNODE will be [ POD] Check appropriate box Agreed Not Agreed Comments: ___________
First Point of Interconnection Seller must have a fully executed generation interconnection agreement at the time of execution of the PPA. The first point of Interconnection will be: [POI] Check appropriate box Agreed Not Agreed Comments: ___________ Economic and Operational Curtailment The may elect to curtail the Project output by up to 4% of the Annual Contract Quantity for each full Contract Year after COD at no cost. Check appropriate box Agreed Not Agreed Comments: ___________ Guaranteed Energy Production Seller warrants that the Project will generate no less than 80% of the expected annual energy generation from the project (“Annual Contract Quantity”), for wind or solar, and 90% of Annual Contract Quantity for, base-load or other non-intermittent eligible renewable energy, measured over a full contract year beginning on the first full contract year after COD (“Measurement Period”), excluding hours during which Seller is unable to generate, schedule or deliver energy to POD due to an event of force majeure, Buyer’s failure to schedule the energy from the POD, or periods during which generation or transmission is curtailed or interrupted for whatever reason on the Buyer's side of the POD, including but not limited to system emergencies, event of force majeure, reliability, congestion or over-generation (“Guaranteed Energy Production” or “GEP”). Check appropriate box Agreed Not Agreed Comments: ___________
to of the PPA 2 Earlier of 241days following PPA execution Or 12 months in advance of COD Performance Term Security (at COD notice) 2 [Date] Execute Site Control Agreement $XX,000 for up to 180 days of delay 3 [Date] Execute Interconnection agreement Mitigation Plan to complete 4 [Date] Executes Project financing documents Mitigation Plan to complete 5 [Date} Or an earlier date notified by the Seller Begins construction of the Project Facility. $XX,000 for up to 180 days of delay 6 [Date] Or an earlier date notified by the Seller Commercial Operation Date $XX,000 for up to 180 days of (up to Project Security)