OFFICE OF THE SENIOR ARCHITECT (KANGRA ZONE) HP PWD DHARAMSHALA BUILDING WORKSOF EDUCATION DEPARTMENT (ONGOING PROJECTS) 9 th CIRCLE - NURPUR Sr. No Job No. Name of Project Date of receiving site Plan Date of requirments Date of issue of Drawings Date of feasibility Date of approval Status of Project Status of Projects Supplied by SE. 1 2 3 4 5 6 7 8 9 10 SCHOOLS 1 105 Govt. High School at Gummer Teh. Dehra. 27/5/2013 27/5/2013 1/7/2013 Sketch Drawings 13/9/2013 working drawing (Block A & B) 29.08.2013 16/7/2013 Work in progress (Block -B) 2 105 Additional Accommodation for GSSS at Majheen Teh. Khundian. 5/8/2009 5/8/2009 15/10/2009 Sketch Drawings. Awaited Std. drawing Work awarded. 3 105 Additional Accommodation for GHS at Dhatti. Teh. Khundian. 26/10/2013 26/10/2013 10/1/2014 Sketch Drawings 16/10/2015 working drawings 03.07.2015 Awaited Work in progress 4 105 Additional Accommodation for GSSS at Mahadev Teh. Khundian. 5/8/2014 5/8/2014 22/8/2014 Sketch Drawings 22/12/2014 working drawing 10.10.2014 10/9/2014 2nd floor work in progress. 5 105 S.J.S Govt. Senior Secondary School at Kot Plahri Teh. 18-4-2016 6/4/2016 7-5-2016 Layout and working Awaited -- Work is in progress.
Nurpur drawing 6 105 GSSS Bari Kalan (addl. 5 rooms) 06.08.2016 06.08.2016 15.5.2017 working drawings Slab laid over 2nd floor 7 105 GSSS Thill (addl. 5 rooms) 06.8.2016 06.8.2016 15.5.2017 working drawings 2nd floor work in progress. 8 105 Play Ground at GSSS Khundian 26.04.2016 22.04.2016 17.08.2016 sketch drawing 15.5.2017 revised sketch drawings Awaited Awaited Work in progress 9 105 GSSS Nahlian (addl. 05 rooms) 07.10.2016 24.09.2016 Information awaited 10 105 Govt SSS at Lagru 21-03-2015 18-08-2015 31-03-2016 Layout Plan and Sketch drawing Awaited Awaited Work in progress 11 105 GSSS Pihri (addl. 05 rooms) 07.10.2016 24.09.2016 15.5.2017 working drawings Tender under process 12 105 GSSS Seorbala (addl. 05 rooms) 07.10.2016 24.09.2016 15.5.2017 working drawings -do- 13 105 Govt. S.S.School at Fatehpur 23.06.2017 19.06.2017 12.07.2017 working drawings Awaited Approved drawing Work in progress. COLLEGES 14 315 Additional Accommodation for Govt. Arya College at Nurpur.(Old) 11/12/2014 11/12/2014 27/1/2015 sketch Drawings 21-9-2015 working drawings 20-7-2015 13-7-2015 Work in progress
15 335 Govt. Degree College Dadasiba 24/02/2016 22/02/2016 02.7.2016 Working drawing 03.09.2016 working drawing 20.08.2016 22.08.2016 Block-A GF slab laid Block –B Column work in progress. 16 345 Wazir Ram Singh Govt College at Dehri Teh. Nurpur 18.10.2016 15.10.2016 19.11.2016 sketch drawings 06.02.2017 working drawing 01.12.2016 08.12.2016 Work awarded 17 315 Govt Arya Degree College Nurpur(New) 20.08.2016 17.08.2016 06.02.2017 sketch drawings 30.03.2017 working drawings 17.02.2017 07.03.2017 Tenders are being recalled. 18 348 Govt Degree College at Jandaur, Teh-Jaswan 13.12.2016 05.12.2016 13.02.2017 sketch drawings 12.04.2017 working drawings 07.03.2017 08.03.2017 Work awarded 19 351 Govt Degree College at Rakkar 11.01.2017 10.01.2017 31.03.2017 working drawings 29.05.2017 working drawings 11.04.2017 26.04.2017 -do- 20 352 Govt Degree College at Majheen 28.03.2017 20.03.2017 01.05.2017 sketch drawings 18.08.2017 working drawings 24.07.2017 27.06.2017 Working estimate under preparation.
27 8063 Govt. Degree College at Nagrota Surian 03.03.2014 Letter No. 263-64 dated 03/03/2017 dated Letter No. 13041-42 dated Details of gate and boundary wall issued. Letter no.2452-54 dated 15/09/2017 Details of joints, windows, screen, railing and flooring issued on dated 5/01/2017 28 8093 Govt. Degree College Khundian Requirement received on Feb., 2014 Site plan received on 08/01/2015 Awaited Awaited Working drawings & specification issued on dt. Dated 07-08-15, 29 4737 Degree College Dhaliara Academic Block 23/03/2010 15/11/2010 22/02/2013 07/01/2013 Revised drawings of Academic block bearing drg. no. 25 to 27 of Job No. 4737 issued. 30 7986 C/O Chander Dhar Guler Degree college (Science Block) ( Stadium & Pavillion) Letter No. 8744-46 dated 28/8/2017( Through EE Dehra (As per Cm Announcement) Letter No. dated 3/1/2017 From EE Dehra Letter No. 13676 -77 dated 6/2/2014 Feasibility Vide letter No. dated 28/9/17 Letter No. 3770-74 dated 20/1/2017 regarding detailed requirements. Letter issued to Director vide letter no. 2670-73 to vet the requirements. Sketch drawings issued for feasibility and approval vide letter No 265-68 dated 22/4/16 W/D issued vide letter No. 2983-84 dated 6/11/2017