Table 1 – City of Palm Coast FY2014/15 TO FY 2018/19 FDOT 5-Year Work Program Project Priorities FDOT Priority Project Description Requested Amount Funded Year/Amount Comments 1 Old Kings Road Extension – Phase I (Forest Grove Dr. to Matanzas Woods Pkwy.) Construction Phase $3,950,000 FY 17/18 - $3.27M CEI Phase $350,000 This request is to advance the construction funds to coincide with the Matanzas Woods Parkway/I-95 Interchange project and to request an additional $1.0 million to construct the extension as a 4-lane section. This would eliminate the need to request additional funding at a later time for the 4-lane segment and to reduce the overall cost of the project. 2 SR100 & I95 Interchange Improvements Design Phase $50,000 New Request. Construction Phase $400,000 CEI Phase $50,000 3 Old Kings Road 4-lane (Palm Coast Pkwy. to Forest Grove Dr.) Construction Phase $13,250,000 Priority #5 last year. Request FDOT to transfer $1.9M in FY 18 from Matanzas Woods Pkwy. Phase II project (Widening from US-1 to southbound I-95 ramps). CEI Phase $1,600,000 4 Bridge # 734064 Colorado @ College Waterway Design Phase $150,000 New Request. Construction $855,000 CEI Phase $95,000 5 Old Kings Road Extension – Phase II (Matanzas Woods Pkwy. to Old Kings Rd.) Phase $600,000 Priority #3 last year. Construction Phase $4,500,000 CEI Phase $500,000 6 Matanzas Woods Parkway 4-laning (from US-1 to southbound I-95 ramps). Design Phase $1,898,000 Design Funds in FY 2017/18 - $1.93M – Will request to move funds to OKR 4-lane project. Scheduled pushed back one-year for all phases. Wetland Mitigation 28,000 Phase $183,000 Construction Phase $12,653,000 CEI Phase $1,265,000
7 Matanzas Woods Parkway 4-laning (from Northbound ramps to Old Kings Rd. extension) Design Phase $1,207,000 Schedule pushed back a year for all phases. Wetland Mitigation 176,000 Phase $224,000 Construction Phase $8,044,000 CEI Phase $804,000 8 SR 100 6 Lane Planning Phase $79,500 PD&E $795,480 Design Phase $2,000,000 Phase $2,500,000 Construction Phase $27,000,000 CEI Phase $2,500,000 Deleted Projects FDOT Priority (Last Year) Project Description Amount Requested Year Funded Year/Amount Comments 2 Matanzas Woods Parkway/Interstate 95 Interchange Construction Phase $7,500,000 FY2014/15 This project is now Fully Funded. Construction funds in FY ’15. 4 Old Kings Road Extension (Phase III) Construction Phase $1,200,000 FY This project will be combined with OKR Extension Phase I. CEI Phase $150,000 FY From Enhancement List 6 Heritage Crossroads Interpretive Center Design Phase $150,000 FY Construction Phase $1,600,000 FY Table 2 – City of Palm Coast 2014/15 to 2018/19 – FDOT Transportation Alternatives Priorities (formerly Enhancement Projects) FDOT Priority Project Description Amount Funded Year/Amount Comments 1 Seminole Woods Parkway Construction Phase $1,700,000 Multi-
Path (Phase I) 2 Seminole Woods Parkway Path (Phase II) Construction Phase $540,000 3 Sesame Blvd./Citation Parkway Path Design Phase $80,000 New Project. Construction Phase $720,000 4 Graham Swamp Use Trail – Phase Two Design Phase $250,000 Construction Phase $2,450,000 5 Lehigh Trail – Belle Terre Trailhead Construction Phase $500,000 New Project. CEI Phase $50,000