BPAC Projects in the CIP Updated March 8, 2016 PROJECT NAME STATUS Gulf Blvd Path Widening Luke St to 1st St E Boca Grande Contact Project Manager Rob Phelan, P.E. at or 239-533-8594 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 LCDOT has in house conceptual plans but needs some survey and will need a coastal construction permit. Design should be completed in house to be let with next year’s resurfacing contract on Boca Grande. Fiddlesticks Blvd/West Side Bike Path/Resurface Fiddlesticks Entrance to Daniels Pkwy Contact Project Manager Sarah Clarke at or 239-533-8718 Sent to Procurement to advertise for bids on 2/26/16. Winkler Rd Sidewalk/East Side College Pkwy to McGregor Blvd Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 A Supplemental Task Authorization for the design was approved, survey to get underway shortly. Hancock Bridge Pkwy Sidewalk/North Side Moody Rd to US 41 Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 Not started yet, LCDOT will get a firm from our continuing contract to submit a Supplemental Task Authorization. Consultant is preparing a proposal for design services. W Mariana Ave Sidewalk/North Side US 41 to Business 41 Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 LCDOT is beginning design in house; will need survey and permitting support. Hancock Bridge Pkwy Sidewalk/North Side NE 16th PL to SE 24th Ave Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 16/17 Construction Fiscal Year 17/18 Boy Scout Dr Pedestrian Safety Improvements Summerlin Rd to US 41 Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 16/17 Construction Fiscal Year 17/18
CIP Projects with Bike/Ped Facilities Included PROJECT NAME STATUS Alico Rd Four Lane Ben Hill Griffin Pkwy to Airport Haul Rd Twelve Foot Shared Use Path Both Sides Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 14/15 (underway) Construction Fiscal Year 17/18 Big Carlos Pass Bridge Replacement Sidewalk on Bridge Contact Project Manager Ehab Guirgus, P.E. at or 239-533-9400 Construction is in years 6-10 in the 5 yr. CIP. We are going to do a PD&E study beginning this year. Burnt Store Rd Four Lane Pine Island Rd to Van Buren Pkwy Bike Lanes, 10’ SUP East side, 5’ SW West Side Contact Project Manager Sarah Clarke at or 239-533-8718 North Section Currently under Construction Middle Section Construction Fiscal Year 16/17 South Section Construction Fiscal Year 18/19 Corbett Rd Widening/Resurfacing Diplomat Pkwy to Littleton Rd Revising project to add paved shoulders rather than a path on one side. Based on survey, gravity wall would have been needed for approx. 1/3 of project. Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 14/15 Construction Fiscal Year 15/16 Design Consultant has not produced the work. LCDOT has asked for a schedule showing consultant can provide plans to bid by June 2016. Crystal Dr Two Lane Divided Section On Road Bike Lanes and SW on Both Sides Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 18/19 Crystal Dr/Plantation Rd Roundabout Includes Pedestrian Features Contact Project Manager Sarah Clarke at or 239-533-8718 ROW Underway Construction Fiscal Year 14/15 Estero Blvd Improvements Trolley Stops, Bike Lanes, SW Both Sides Per BOCC action 11/19/13, Construction will move in consecutive segments from north to south starting at Crescent St, with construction funding every other year. Improvement at foot of Matanzas Pass Bridge not yet identified and funded, to be evaluated in FDOT PD&E study. Contact Project Manager Rob Phelan, P.E. at or 239-533-8594 Segment 1 Construction Fiscal Year 14/15 Segment 2 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 Segment 3 Design/Survey Fiscal Year 17/18 Construction Fiscal Year 18/19