List of Annexes Annex 01 List of Documents Reviewed Annex 02 Draft KII and FGD Guide Sheets Annex 03 Detailed Mission Schedule Annex 04 List of Stakeholders Interviewed Annex 05 TE Report Outline Annex 06 List of PSC Members Annex 07 Details of Achievements at the Activity Level against the Logframe for 3 Components Annex 08 List of Research Studies Executive Summary PROJECT SUMMARY TABLE Goal of the Project The goal of PILESLAMP is the reduction in the annual growth rate of GHG emissions from the Chinese C&R sectors. Objective of the Project The project objective is the enhanced promotion and implementation of the utilization of energy saving lamps (ESLs) in China through the transformation of the local lighting products market and the phasing-out of incandescent lamp production and sale. The PILESLAMP project is expected to contribute to the reduction of GHG emissions through the transformation of the Chinese lighting market towards more
Also, PILESLAMP has provided support to promotion of green lighting at international events such as at the 2012 UN Climate Negotiations Assembly and demonstrated the green lighting exhibition in regional energy saving cooperation seminars of Japan, South Korea, and ASEAN. Details of activity-level achievements against the logframe for Component 2 are provided in Annex 07. Component 3: ESL Policy and Institutional Support The aim of this component was to provide policy support to Components 1 & 2. This included the development of one policy on the phasing out of the production and use of ILs, acceptance of a policy by the GOC for the widespread production and application of ESLs in the domestic market, and the development of a ready-to-implement roadmap for IL phase-out and expanded ESL promotion. The summary of accomplishments for component 3 along with the evaluation rating is provided in Table 14: Table 14: Component 3 – Achievements against Targets Key Tasks / Activities Success Indicators EOP Target (Reference) Accomplishments as of MTR Rating Component 3: ESL Policy and Institutional Support Number of accepted policies on the phasing out of the production and use of ILs by EOP 1 1 completed policy HS Number of accepted policies on the widespread production and application of ESLs in the domestic market by EOP 1 2 policies on the widespread production and application of ESLs HS A ready-to-implement Road map developed for IL and expanded ESL promotion by EOP approved Road Map Completed and being implemented. HS Overall Rating – Component 3 HS According to the logical framework, the following activities were to be undertaken under Outcome 3: Activity 3.1: Annual investigation and analysis of ESL market development Activity 3.2.1: Development of policy recommendations on IL manufacturers’ business conversion Activity 3.2.2: Development of policy recommendations on increasing domestic market share of ESLs Activity 3.3.1: Development of China’s roadmap of IL phase-out Activity 3.3.2: Development of China’s medium and long-term plan for ESL promotion
项目指标 TARGETS Strategy and Expected Outcomes/Outputs Indicators (Outcomes and Output Level) October 2014 Rating GOAL : Reduction of GHG emissions from the use of lighting products in the commercial and residential (C & R) sectors in China. 1 CO2 emission reduction from C&R by end -of prject, MMT/yr 25.6 million tons HS 2 Reduction in the annual growth rate of CO2 emissions by EOP (compared to BAU),% 1.87 HS Objective: Enhanced promotion and implementation of the utilization of energy saving lamps (ESLs) in China through the transformation of the local lighting products market and the phasing-out of incandescent lamp production and sale. 3 Reduction in total electricity usage in the Commercial & Residential (C&R) sectors by EOP, GWh/yr 34,199 GWh HS 4 % improvement in market share of ESLs by EOP,% 18 S COMPONENT 1: LIGHTING INDUSTRY CAPACITY ENHANCEMENT 5 No. of IL manufacturers that converted to ESL production by EOP by project and Government） 10 supported conversions initiated (5 by project, 5 wholly by government) 5 conversions complete which were supported by project HS 6 ŸAnnual volume of ESL production starting Year 2 (billion pieces) 4.97 HS 7 Annual volume of ESL product exports from China starting Year 2 (billion pieces) 3.77 HS
35 No. of operational GLICs established by EOP 21 S 36 No. of participants in the ‘Green Lights Partnership’ program 106 HS 37 Annual No. of visitors into GLICs starting year 2 370,000 S Activity 2.3: Supporting expand ESL marketing channels in small cities and rural areas 38 No. of supermarkets participate in pilot program for small cities selling ESL by EOP 164 HS 39 No. of towns with operating marketing channels established in pilot rural areas by EOP 647 HS 40 Annual % increase in no. of ESL retailers in pilot small cities and rural areas starting Year 2 42 HS 41 Annual % increase of ESL sales in pilot small cities and rural areas starting Year 2 54 S 42 % market share of ESL in pilot small cities and rural areas by EOP,% 18 S 43 % share ESL types that are available at about 8 RMB in small cities and rural areas by EOP 10.5 S Activity 2.4: Promotion and awareness campaign to improve demand for ESLs 44 No. of ESL awareness raising and promotion events designed and carried out by EOP 4 HS 45 No. of types of ESL promotional materials produced and disseminated each year starting Year 1 26 S Activity 2.5: Facilitation of more affordable and accessible financing options fore ESL applications 46 No. of promotion workshops on ESL projects for the financial sector conducted by EOP According to MTR recommendation, this activity is cancelled. -