35. 58+713 8+705 Left 4 Lane Bitumen Road Bishunpura 36. 59+018 9+067 Right 4 Lane Bitumen Road Pathanpur 37. 59+100 9+120 Right 4 Lane Bitumen Road Bibiganj 38. 60+067 10+100 Left 4 Lane Bitumen Road Masar (Nawad) 39. 63+025 13+112 Left 4 Lane Concrete Road Karisath 40. 66+100 16+150 Right 4 Lane Bitumen Road Gajaraganj 41. 68+760 19+000 Right 4 Lane Bitumen Road Kalyanpur 42. 80+900 30+943 Left 4 Lane Bitumen Road Beerpur 43. 84+400 34+170 Right 4 Lane Bitumen Road Dubauli 44. 85+975 35+795 Right 4 Lane Bitumen Road Kuawan/Dubauli 45. 86+720 36+482 Right 4 Lane Bitumen Road Devkuli 46. 87+500 37+365 Right 4 Lane Bitumen Road Devkuli 47. 88+408 38+283 Left 4 Lane C. C. Road Purwa Tola 48. 90+000 39+825 Left 4 Lane C. C. Road Lalanji Dera 49. 99+623 49+430 Right 4 Lane Bitumen Road Darahara 50. 102+420 52+234 Right 4 Lane Bitumen Road Kathar 51. 107+400 54+535 Right 4 Lane Bitumen Road Naya Bhojpur
52. 105+300 55+095 Right 4 Lane Bitumen Road New Bhojpur 53. 105+616 55+400 Left 4 Lane Bitumen Road Naya Bhojpur 54. 106+000 55+752 Left 4 Lane Bitumen Road Dumraon Railway Jn. 55. 106+900 56+655 Left 4 Lane Bitumen Road Dumraon Railway Station 56. 109+663 59+132 Left 4 Lane Bitumen Road Nawadara 57. 112+050 61+552 Right 4 Lane Bitumen Road Chilhari 58. 116+814 66+305 Left 4 Lane Bitumen Road Parasiya 59. 117+710 67+155 Left 4 Lane Bitumen Road Harkrishnapur 60. 119+282 68+788 Right 4 Lane Bitumen Road Arjunpur 61. 120+787 70+287 Left 4 Lane Bitumen Road Buxar Battle Fiekld 62. 121+220 70+700 Left 4 Lane Bitumen Road Radha Enterprises 63. 121+278 70+758 Right 4 Lane Bitumen Road Ahirauli
DETAILS OF NEW VEHICULAR UNDERPASSES AND REHABILITATION/REPAIR/WIDENING SCHEME FOR EXISTING UNDERPASSES 5.9 Construction of New Vehicular Underpasses SL.No. Design Chainage (Km) Lane Configuration Length (m) Utility/ Location Span 1 14+100 4 Lane 12m Near Shiwala Chowk 1*12*5.5m 2 28+550 4 Lane 12m Near Bihta Chowk 1*12*5.5m 3 123+080 New 2-Lane +Existing 4.2m Buxar Underpass 1*4.2*5.5 4 124.500 New 2-Lane +Existing 5.0m Bharoli Underpass 1*5.0*5.5 5.10 Rehabilitation/Repair/widening Scheme for Existing underpasses SL. No. Name of Design Chainage (Km) Span Type of Structure Details of Rehabilitation/Repair Details of Structure 1 Buxar 123+080 Open RCC Spelled concrete, exposed reinforcement and other general repair as per site condition Nil 2 Bharoli 124.500 Open Brick Arch Pointing of brick masonry, vegetation growth and other general repair as per site condition Nil 5
slabs, Replacement of expansion joints etc Nagri Nadi 44+748 8.5 4 x 21.50 Well RCC RCC Girder & Slab Replacement of wearing course, Replacement of Handrails with crash barrier replacement of approach slabs, Replacement of expansion joints etc Repairs in Old drainage spout, extension of drain pipe, minor repairs to etc NIL 6 Bhitauli Nadi 72+870 7.4 1 x 20.35 + 1 x 21.37 + 1 x 20.35 Open RCC RCC Girder & Slab Replacement of wearing course, drainage spouts, Replacement of handrails with metallic crash barrier, Minor repairs to Approach fill, Widen to two lane section
Replacement of approach slabs and pitching, Expansion Joints etc of Cantilever return wall etc. 7 Ganga River 123+700 10.8 1 1 x 55.06 + 10 x 101.22 + 1 x 55.06 Well RCC PSC Box Girder Segments Replacement of wearing course, replacement of handrails with metallic crash barrier, reconstruction missing footpath segments, rehabilitation of existing hinges etc Repair to drainage spout, drain pipe, minor repairs to etc. NIL
5.13 DETAILS OF NEW MINOR BRIDGES AND REHABILITATION/REPAIR/WIDENING SCHEME FOR EXISTING MINOR BRIDGES CONSTRUCTION OF NEW MINOR BRIDGES Sl. No. Name of Bridges Existing Chainage Design Chainage (Km) Type of crossing Proposed Structural Configuration Proposed Structure Type Proposed Span Arrangement Total Width of Structure LHS Carriageway RHS Carriageway 1 Narayan chakk New Bridge 3+523 Stream New 4 Lane Precast RCCT Girder + Cast in Situ RCC Slab 1 x 13 1 x 13 2 x 12.0 2 Nawado New Bridge 4+450 Stream New 4 Lane Precast RCCT Girder + Cast in Situ RCC Slab 1 x 21 1 x 21 2 x 12.0 3 Patna Main Canal New Bridge 10+660 *Irrigation Canal New 4 Lane 1 x 20 1 x 20 2 x 12.0 4 New Bridge 14+130 Stream New 4 Lane Precast PSCT Girder + Cast in Situ RCC Slab 1 x 10 1 x 10 2 x 12.0 5 Ahiyapur New Bridge 19+060 Stream New 4 Lane Precast RCCT Girder + Cast in Situ RCC Slab 3 x 10.5 3 x 10.5 2 x 12.0 6 Maner New Bridge 28+162 *Irrigation New 4 Lane Precast PSCT Girder + Cast in 1 x 20 1 x 20 2 x 12.0
Rehabilitation/Repair/Widening of existing Minor Bridge SL. NO. Name of Bridges Design Chainage (Km) Width Span Type of Structure Details of Rehabilitation V Details of Repair Details of Widening Foundation Sub Structure Super Structure 1 Kaon Nadi 104+234 8.4 2 x 20.60 Open RCC RCC Girder & Slab Replacement of wearing course, Replacement of Handrails with crash barrier replacement of approach slabs and pitching, Replacement of expansion joints etc Repairs in Old drainage spout, extension of drain pipe, minor repairs to superstructure, substructure etc Widen to accommodate two lane section 2 Local Stream 112+964 7.9 2 x 3.95 Open RCC Slab Replacement of wearing course, drainage spouts, Replacement of handrails with metallic crash Repairs superstructure, substructure, approach fill, plastering of substructure etc Widen to accommodate
barrier, Replacement of approach slabs, Expansion Joints etc two lane section 3 Bhainsahi Nadi 114+800 7.3 3 x 7.38 + 3 x 6.50 Open Brick Masonry RCC Slab Replacement of wearing course, drainage spouts, Replacement of handrails with metallic crash barrier, Replacement of approach slabs, Expansion Joints etc Repairs superstructure, substructure, approach fill, plastering of substructure etc Widen to accommodate two lane section
SECTION – VII PHYSICAL PROGRESS Possession of Site NHAI has handed over a total of 463.945Hectares (excluding existing ROW) vide letters below: - SL. No. Letter’s from Authority Land in Hectare Remarks 1 NHAI/PIU/Patna/Pat-Bux/PBHL/2012/850 dated 25-09-2012 82.993 2 NHAI/PIU/Patna/Pat-Bux/PBHL/2012/973 dated 05-11-2012 139.81 3 NHAI/PIU/Patna/Pat-Bux/PBHL/2012/1104 dated 10-12-2012 44.178 4 NHAI/PIU/Patna/Pat-Bux/PBHL/2013/177 dated 21-02-2013 34.985 5 NHAI/PIU/Patna/Pat-Bux/PBHL/2013/421 dated 12-04-2013 26.726 6 NHAI/PIU/Patna/Pat-Bux/PBHL/2013/506 dated 30-04-2013 2.474 7 NHAI/PIU/Patna/Pat-Bux/PBHL/2013/634 dated 24-05-2013 20.558 8. NHAI/PIU/Patna/Pat-Bux/PBHL/2013/639 dated 27-05-2013 5.063 9 NHAI/PIU/Patna/Pat-Bux/PBHL/2013/768 dated 20-06-2013 32.022 10. NHAI/PIU/Patna/Pat-Bux/PBHL/2013/881 dated 16-07-2013 10.469 11. NHAI/PIU/Patna/Pat-Bux/PBHL/2013/965(1) dated 20-08-2013 30.255 12. NHAI/PIU/Patna/Pat-Bux/PBHL/2013/1168) dated 10-10-2013 32.390 13. NHAI/PIU/Patna/Pat-Bux/PBHL/2013/1174 dated 11-10-2013 2.022 Total 463.945
BRIDGES/CULVERTS DESIGNS A. Regarding submission of Drawing(GAD) for Major Bridges at River Sone & Ganga PBHL/PATNA/TECH/I.E/2013/065 dated 06-06-2013 Bloom/Bi/Pat-Bux/2013/06/196 dated 10-06-2013 Bloom/Bi/Pat-Bux/2013/06/201 dated 20-06-2013 B. Submission of Designs & Drawings of 1 Major and 3 Minor Bridge PBHL/PATNA/TECH/I.E/2013/79 dated 05-07-2013 Bloom/Bi/Pat-Bux/2013/07/221 dated 19-07-2013 C. Design Report and Drawings Culverts from Chainage 73+000 to 124+000 PBHL/PATNA/TECH/I.E/2013/90 dated 12-08-2013 Bloom/Bi/Pat-Bux/BE/2013/09/257 dated 19-09-2013 D. Submission of Designs & Drawings related to Sone Bridge for your approval PBHL/PATNA/TECH/I.E/2013/99 dated 26-08-2013 Bloom/Bi/Pat-Bux/TL/2013/09/263 dated 20-09-2013 E. Regarding (GAD) for Major Bridges at River Sone & Ganga PBHL/PATNA/TECH/I.E/2013/128 dated 01-10-2013 dated 25-10-2013 7.3 OPERATIONS 7.3.1 Earthworks Not Applicable 7.3.2 Pavement a) Rigid Pavement Not Applicable b) Flexible Pavement Not Applicable. 7.3.3 Drainage Details of progress with Culverts not applicable at this stage. 7.3.4 Bridges and Other Structures Details of progress with Bridgeworks not applicable at this stage. 7.3.5 APPENDIX A memorandum for the preparation of the Appendix to be signed prior to the Appointed date is in progress and jointly surveyed by the Concessionaire’s staff and IE‘s team. The Concessionaire has further refused to sign the Memorandum containing an inventory of the Patna-Buxer Site and has refused to acknowledge the land handed over to the Concessionaire for fixing up the appointed date of the Project. 7.4 TRAFFIC STUDIES Conducted near Bihiya Camp KM 70.500 from 9th May’13 to 12 May’13.