General Conditions Review Contractor Concurrence Initial Box Article Section No. Title No. Requirement Summary 1 Definitions 1.23 Construction Change Directive. 3 Correlation of Contract Documents 3.1.1 thru 3.1.7 Document Precedence defined in detail. 4 Commencement and Progress of Work 4.2 Early Completion. 4.4 No Cost For Delay; 4.9 Full Time Project Manager On Project Site. 4.10 Competent Superintendent and necessary assistants On Project Site. 4.11 Material Escalation Costs – None Allowed. 8 Damages 8.1.1 Liquidated Damages – Substantial Completion. 8.1.2 Liquidated Damages – Acceptance. 11 Construction Schedules 11.1 Construction Schedule due 21 days from Contract Start Date. 11.3 Overtime, additional shifts, and increased manpower. 13 Compensation for Changes in the Work 13.2 Change Order or Construction Change Directive. 13.9 Demands action on the issuing of a CCD. — See Division 01 General Requirements - Section 01 26 00 Contract Modification Procedures. 15 Materials: Standards 15.3.1 Prior to bid, substitutions will be considered. 15.3.2 Substitutions after Bid, reasons for substitutions. — See Division 01 General Requirements – Section 01 25 00 Substitution Procedures. 16 Inspections & Testing 16.4 Costs for Retesting and correction of Work. 16.5 Costs for Commissioning Retesting. 19 Protection of the Work, Persons and Property 19.5 Designation and name of a qualified, responsible on-site staff person responsible for prevention of accidents. 19.6 Protect of excavations, trenches, buildings, and all items of Work from damage. 19.7 Construction and maintenance of all necessary temporary drainage and provide all pumping. 19.8 Snow removal required for access & protection of the work. 19.10 Cold weather protection of all Work from damage. — See Division 01 General Requirements - Section 01 35 26 Government Safety Requirements. 20 Temporary Utilities 20.1 Responsibility for costs of all temporary utilities required for Project completion and protection of the Work — See Division 01 General Requirements - Section 01 50 00 Temporary Facilities And Controls.
General Conditions Review Contractor Concurrence Initial Box Article Section No. Title No. Requirement Summary 24 Cleaning Up 24.1 Daily basis shall keep the premises free from accumulations of waste material or rubbish. 24.2 Prior to Acceptance of the Work, remove from site of the Work, all rubbish, all temporary structures, tools, scaffolding, and surplus materials, supplies, and equipment used in the performance of the Work. 25 All Work Subject To Control Of The Commissioner 25.1 CT DCS Project Manager is the Commissioner’s only authorized representative. 25.2 Contractor shall not act on any instruction of the Agency without written consent of the Owner. 26 Authority of the Construction Administrator 26.1 thru 26.3 The Construction Administrator’s authority as the Owner’s Representative. 27 Schedule Of Values, Application For Payment 27.1 Immediately after the signing of the Contract, the Contractor shall furnish for the use of the Commissioner, as a basis for estimating partial payments, a certified Schedule of Values, totaling the Contract Sum and broken down into quantities and unit costs. 27.2 thru 27.5 Requirements, Procedures, and Documentation for the Owner’s Approval of Contractor’s Schedule of values. 28 Partial Payments 28.1 Commissioner examination of the Contractor’s Applications For Payments. 28.2 On Applications For Payment for the Work, there shall be deducted seven and one-half percent (7.5%) of the amount of each Application for Payment to be retained by the Owner as Retainage until Final Completion. 30 Substantial Completion & Acceptance 30.1 Substantial Completion Requirements and Procedures. 30.2 Acceptance of the Work Requirements and Procedures 31 Final Payment 31.1 thru 31.6 Requirements, Procedures, and Documentation for the Owner’s Final Application for Payment to Contractor. 33 Owner’s Right to Stop Work or Terminate Contract 33.1 & 33.2 The Commissioner’s authority to suspend the Work wholly or in part. 38 Claims 38.3 thru 38.6 Contractor’s procedures and requirements for a filing a formal claim under the requirements C.G.S. § 4 -61. 39 Diesel Emissions 39.1 thru 39.2 All Contractor and Subcontractor diesel powered non-road construction equipment requirements.
General Requirements Review Contractor Concurrence Initial Box Section Requirement Summary No. Title 01 10 00 Summary 01 11 00 Summary of Work Project Summary 01 11 13 Work Covered by Contract Documents Work covered by Contract Documents 01 12 16 Work Sequence (Phases) Site Phasing Plan 01 12 19 Contract Interface Owner, Agency, A/E, CA, PMWeb 01 14 00 Work Restrictions Contractor Use of Premises 01 14 16 Coordination With Occupants Occupancy Requirements 01 14 23 Subcontractor Evaluations Subcontractor evaluations pursuant to C.G.S. Sec. 4a-101 01 20 00 Contract Considerations 01 21 00 Allowances Responsibilities, schedule 01 22 00 Unit Prices - General Procedures, defect assessment, schedule 01 22 13 Unit Price Schedules – Earth & Rock Excavation Administrative and procedural requirements, schedule 01 22 16 Unit Price Schedule – Miscellaneous Schedule 01 22 19 Unit Price Schedule - Alterations Schedule 01 23 00 Supplemental Bids Definitions, procedures, schedule 01 25 00 Substitution Procedures Definitions, Equal or Substitutions Product submittal requirements, pre- and post-bid requirements 01 26 00 Contract Modification Procedures Requests for Information Submittal and Response requirements, Proposal Request by A/E, Change Order procedures, Construction Change Directive procedures 01 29 76 Progress Payment Procedures Schedule of Values submission due date 21 days after start date; mandatory items required, Applications for Payment, Subcontractor payment CGS § 49-41a General Requirements Review Contractor Concurrence Initial Box Section Requirement Summary No. Title 01 30 00 Administrative Requirements