required upgrade to existing ITS equipment to meet the latest FDOT standards, NEC requirements or as directed by the FDOT project manager and to make the subsystems fully operations from the TMC facilities. ITS coordination with Landscape Architecture shall include both underground conflicts and above-ground impacts to existing and/or proposed Landscaping. The CONSULTANT shall closely coordinate with the Landscape Architect to ensure that all conflicts are identified, addressed and mitigated in the Contract Documents. 2.17 Geotechnical (Activity 35) N/A 2.18 Project Schedule Within ten (10) days after the Notice-To-Proceed, and prior to the CONSULTANT beginning work, the CONSULTANT shall provide a detailed project activity/event schedule for DEPARTMENT and CONSULTANT scheduled activities required to meet the current DEPARTMENT Production Date. The schedule shall be based upon the 5 month schedule developed by the district. The current production date is September 02, 2014. The schedule shall be accompanied by an anticipated payout and fiscal progress curve. For the purpose of scheduling, the CONSULTANT shall allow for a 4 week review time for each phase submittal and any other submittals as appropriate. The schedule shall indicate all required submittals. All fees and price proposals are to be based on the negotiated schedule of 05 months for final construction contract documents. However, the contract deadline is 05 months from the Notice to Proceed. Periodically, throughout the life of the contract, the project schedule and payout and fiscal progress curves shall be reviewed and, with the approval of the DEPARTMENT, adjusted as necessary to incorporate changes in the Scope of Services and progress to date. The approved schedule and schedule status report, along with progress and payout curves, shall be submitted with the monthly progress report. The schedule shall be submitted in an FDOT system-compatible format. 2.19 Submittals The CONSULTANT shall furnish construction contract documents as required by the DEPARTMENT to adequately control, coordinate, and approve the work concepts. The CONSULTANT shall distribute submittals as directed by the DEPARTMENT. The DEPARTMENT will determine the specific number of copies required prior to each submittal.
by bounding devices. The diagrams shall denote the types of connectors in the patch panels. 34.10 Lightning Protection Plans – N/A 34.11 Cross Sections – N/A 34.12 Guide Sign Work Sheet(s) – N/A 34.13 Special Service Point Details – N/A 34.14 Strain Pole Schedule – N/A 34.15 Overhead / Cantilever Sign Structure – N/A 34.16 Other Overhead Sign Structures (Long Span, Monotube, etc.) – N/A 34.17 Traffic Control Plans – N/A 34.18 Interim Standards – N/A 34.19 GIS Data and Asset Management Requirements – N/A 34.20 Quality Assurance / Quality Control The CONSULTANT shall utilize the District’s quality control checklist for traffic design drawings in addition to the QC effort described in section three. 34.21 Supervision The CONSULTANT shall supervise all technical design activities. 35 GEOTECHNICAL – N/A The CONSULTANT shall, for each project, be responsible for a complete geotechnical investigation. All work performed by the CONSULTANT shall be in accordance with DEPARTMENT standards, or as otherwise directed by the District Geotechnical Engineer. The District Geotechnical Engineer will make interpretations and changes regarding geotechnical standards, policies and procedures and provide guidance to the CONSULTANT. Before beginning each phase of investigation and after the Notice to Proceed is given, the CONSULTANT shall submit an investigation plan for approval and meet with the DEPARTMENT’s Geotechnical Engineer or representative to review the project scope and DEPARTMENT requirements. The investigation plan shall include, but not be limited to, the proposed boring locations and depths, and all existing geotechnical information from available sources to generally describe the surface and subsurface conditions of the project