Work Packages (WP), Tasks, Activities WP A (TOR a) Development of relevant background material, methodology and implementation guidance on the MET components of the Aviation System Block Upgrades (ASBU) based on identified user requirements Responsibility Deliverable Target date Status Task A1 Assist in finalizing the TBO roadmap by providing background material on the envisaged new or enhanced MET information and services Activity A1.1 Provide comments and additions to the TBO roadmap as required by the ICAO METP Rapporteur All, by Comments on TBO doc provided to WG-MRI Rapporteur As required by the Rapporteur Comments provided on 25.09.2015 No other request since then. Activity A1.2 Complete/update the Appendices A & B to the TBO roadmap, with information on performance of the current and foreseen MET capabilities, when available, and with generic examples ( See also A4.1) All, coord. by Updated Appendices A & B to the TBO roadmap (To coordinate with WG-MRI Rapporteur) To coordinate with Rapporteur. No request from WG-MRI Rapporteur (see A4.1) Task A2 Assist in development of other relevant roadmaps and CONOPS (WAFS, SpWx, RRM, RHWAC), as necessary (Note: need to define to what extent ET-ISA will be into this task and who will be responsible) Activity A2.1 Contribute to the development of other relevant roadmaps and CONOPS ET-ISA members as advisors in the ICAO METP WG Inputs as necessary According to WG-MISD work streams time WAFS, RRM, SpWx: inputs provided in July 2016 : new concept for IAHW adopted by METP/2, new CONOPS and roadmap to be defined by WG-MISD Activity A2.2 Report to the ET-ISA on foreseeable consequences on existing or foreseen MET information & services; any issues related to this development ET-ISA members as advisors in the ICAO METP WG As necessary METP WG meetings ; METP meeting Summary of MISD/2 and MRI/2 and of METP/2 provided in Nov 2016
Task A3 Support development of implementation guidance on new MET information and services (Note: this is relevant for mature information and services that are in or close to implementation phase) Activity A3.1 Communicate to the ET-ISA on new services requirements, starting with Met Services for the terminal area ; seek and collate feedback Bart & Stephanie (SESAR Projects); Cecilia (NextGen and other US projects); Jun & Michael (ASIAPAC) Report, web pages about requirements for these new services. End 2016 On-going. Reminder to be sent to ET members Activity A3.2 Review, comment and report (one page) on implementation guidance on new MET information and services, starting with Met Services for the terminal area All. Through ICAO METP WG-MRI or WG-MISD or regional groups Y When guidance is available. 1st draft of APAC’s guidance for an ad-hoc group of ICAO APAC MET/R WG, shared within APAC region by Jun. To be shared within ET-ISA. Guidance on new service for SpWx? Task A4 Study and inform on current and future MET capabilities to support requirements of GANP and ASBU Activity A4.1 Update the existing demonstration documentation, with information on performance of the current and foreseen MET capabilities, when available, and with generic examples (See also A1.2) Bart & Stephanie (Europe); Cecilia (N&S America); Jun & PW (Asia); Michael (S Pacific, Australia, NZ); Albert (Africa) Y End June 2017 Not started. Reminder to be sent to ET members Activity A4.2 Gather information on science supporting foreseen and future MET capabilities, in coordination with ET-ASC All Inputs to Scientific Conference Sept-Oct 2017 Contribute to further development of MET ASBU modules
Task A5 Activity A5.1 Contribute to the development of ASBU-2 Met module (description to be included in update of GANP) ET-ISA members as advisors in the ICAO METP WG-MRI Y According to WG-MRI time line. Act. 3.2 of WG-MRI starting May 2016, ending May 2017 Waiting for WG-MRI to start the activity. Activity A5.2 Contribute to the description improvement on terminal area aspects of ASBU-1 Met module (A-MET) ET-ISA members as advisors in the ICAO METP WG-MRI Y First draft by Stephanie in May 2016 Done. draft discussed at MRI/2 in July 2016, revised version endorsed at METP/2. Approval from ANC expected in Jan 2017 Activity A5.3 Assist WG-MRI in the development of functional requirements of MET information & services to support selected ASBU-1 Met modules (A-MET) ET-ISA members as advisors in the ICAO METP WG-MRI N According to WG-MRI time line. Activity 2.1 of WG-MRI started in Jul 2016 On-going. Assistance from ET-ISA members as advisors in the ICAO METP WG-MRI agreed at MRI/2 Activity A5.4 Contribute to the ICAO Review of ASBU framework (GANP update in 2019 ; inputs to be ready mid-2017) NEW ACTIVITY Stephanie (in coordination with Dennis Hart and Sue O’Rourke) N According to ASBU framework time line. On-going. First teleconference on 20 Oct 2016. WP B (TOR b) Current and future MET capabilities to support requirements of GANP and ASBU Responsibility Deliverable Target date Status
Task B1 Organize repository of development of new MET I&S the large-scale projects (SESAR, NextGen, CARATS, etc.) and facilitate result sharing Activity B1.1 Organize the repository into WMO web facilities ; provide URLs and communicate to the CAeM community through the ET-CCP Dimitar & ET-ISA Co-chairs Y End June 2017 On-going Task B2 Assist in WMO projects and dissemination of results (e.g., AvRDP) Activity B2.1 Contribute to WMO CAeM-CAS Av-RDP project as appropriate; report to the ET and the Jun, Cecilia, Stéphanie, Albert (for JNB airport) Y According to the AvRDP time line. On-going. Stephanie: report for CDG IOP1 (winter 2015-2016) finalized, information provided at SSC meeting in July 2016 Jun: provide information on current services for Tokyo, incl. RJTT & RJAA Cecilia: present information on the NextGen’s update To seek update from Albert Activity B2.2 Contribute to other WMO projects as appropriate; report to the ET and the CAeM-MG All Y According to those projects time line. No project up to now. WP C (TOR c) Develop relevant performance metrics and validation methodologies for new or enhanced MET information and services Responsibility Deliverable Target date Status Develop a “white paper” on performance metrics and validation to build common understanding
Task C1 Activity C1.1 Develop a “white paper” on performance metrics and verification All Y First draft end June 2017 Not started Activity C1.2 Develop a “white paper” on evaluation of MET impact on ATM All Y First draft end Sep 2017 Not started Task C2 Collect examples of current performance metrics and verification/validation methods, containing evaluation of MET impact on ATM Activity C2.1 Establish a catalog of current performance metrics and verification/validation methods to existing ET-M&M documentation] (See also A4.1) All Y End Nov 2017 Not started Activity C2.2 Identify generic performance metrics and verification/validation methods All Y Q1 2018 Not started Task C3 Develop draft guidance on performance metrics and verification/validation including impact-oriented approach Activity C3.1 Develop draft guidance on performance metrics and verification/validation including approach [Predecessors C2.1 and C2.2] Y Q1 2018 Not started Activity C3.2 Communicate to the CAeM community through the ET-CCP N As available WP D (TOR d) SWIM MET data standards and policies; Implementation of MET information exchange under SWIM by WMO Members Responsibility Deliverable Target date Status Task D1 Contribute to the development of SWIM MET data standards and policies Activity D1.1 Contribute to this development in coordination with WMO CBS and other relevant WMO teams Bart, Stephanie N According to WMO CBS time line. On-going. Bart : communication on IWXXM releases Stephanie & Greg : contribution to the new ICTT on WIS, for CAeM requirements on WIS (12-13 Sep)
Activity D1.2 Contribute to this development in coordination with the ICAO METP WG-MIE and other relevant ICAO groups Albert, PW, Stephanie N According to WG-MIE time line. On-going. Activity D1.3 Contribute to the new CBS Task Team on Information Management (under ICT-ISS) as necessary NEW ACTIVITY TBD N According the TT-IM time line Set up of new TT to be endorsed by the CBS in Nov 2016 Task D2 Development of guidance and training materials on the implementation of IWXXM Activity D2.1 Contribute to the development of guidance and training materials based on the CONOPS on IWXXM ; in coordination with the ICAO METP WG-MIE All Y According to WG-MIE time line. On-going. Task D3 Support trials and testing of MET information exchange under SWIM Activity D3.1 Inform the CAeM-MG on trials and testing of MET information exchange under SWIM All N As available Activity D3.2 Inform the CAeM-MG on the status of implementation of MET information exchange under SWIM, in States All N As available WP E (TOR e) Reporting and outreach Responsibility Deliverable Target date Status Task E1 Submit regular reports on progress Activity E1.1 Yearly reporting Co-chairs Y May each year Report for MG Nov 2016 Task E2 Prepare and disseminate other relevant information to raise awareness of CAeM community on developments in the area of responsibility of the ET-ISA Activity E2.1 Prepare relevant information to raise awareness of the CAeM Community on developments under the ET-ISA scope (reports, web pages, etc) All Y ? As available