10 xxxxxxxx Upon the completion of Milestone 9 Progress Report 9 31 December 2015 11 xx Upon the completion of Milestone 10 Progress Report 10 30 June 2016 12 xxxxxxxxxx Upon the completion of Milestone 11 Progress Report 11 31 December 2016 13 xxxxxxx Upon the completion of Milestone 12 Progress Report 12 30 June 2017 14 xx Upon the completion of the final project Report Final Report By the date required by Item J.3.2 Total Compliant xxxxxxxxxx Compliant but Conditional State Contributions will be provided at the following times: Compliant but Conditional Element State Contributions Funding Payment Number GST exclusive amount of State Contribution Condition for Compliant but Conditional State Contributions Report Type Completion Date for Project Milestone A xxxxxxxx Upon the Commonwealth’s approval of the Compliant but Conditional Elements at Attachment P (Monitoring and Adaptive Management Framework) and Phase 1 of Attachment M (South East Flows Restoration). n/a n/a B xxxxxxx Upon the completion of Milestone A Progress Report 1 31 December 2011 C xxxxxxxx Upon the completion of Milestone B Progress Report 2 30 June 2012 D xxxxxxx Upon the completion of Milestone C Progress Report 3 31 December 2012 E xxxxxxxx Upon the completion of Milestone D and approval of the Compliant but Conditional Element at Attachment O (Ruppia Translocation Phase 2). Progress Report 4 30 June 2013
A progress Report that contains the information specified in Item J.2 of this Project Schedule that demonstrates the completion of Project Milestone 1 and Compliant but Conditional Milestones A. Progress Report 1 31 December 2011 31 March 2012 2. B. A progress Report that contains the information specified in Item J.2 of this Project Schedule that demonstrates the completion of Project Milestone 2 and Compliant but Conditional Milestones B. Progress Report 2 30 June 2012 30 September 2012 3. C. A progress Report that contains the information specified in Item J.2 of this Project Schedule that demonstrates the completion of Project Milestone 3 and Compliant but Conditional Milestones C. Progress Report 3 31 December 2012 31 March 2013 4. D. A progress Report that contains the information specified in Item J.2 of this Project Schedule that demonstrates the completion of Project Milestone 4 and Compliant but Conditional Milestones D. Progress Report 4 30 June 2013 30 September 2013 5. E.
A progress Report that contains the information specified in Item J.2 of this Project Schedule that demonstrates the completion of Project Milestone 5 and Compliant but Conditional Milestones E. Progress Report 5 31 December 2013 31 March 2014 6. F. A progress Report that contains the information specified in Item J.2 of this Project Schedule that demonstrates the completion of Project Milestone 6 and Compliant but Conditional Milestones F. Progress Report 6 30 June 2014 30 September 2014 7. G. A progress Report that contains the information specified in Item J.2 of this Project Schedule that demonstrates the completion of Project Milestone 7 and Compliant but Conditional Milestones G. Progress Report 7 31 December 2014 31 2015 8. H. A progress Report that contains the information specified in Item J.2 of this Project Schedule that demonstrates the completion of Project Milestone 8 and Compliant but Conditional Milestones H. Progress Report 8 30 June 2015 30 September 2015 9. I. A progress Report that contains the information specified in Item J.2 of this Project Schedule that demonstrates the completion of Project Milestone 9 and Compliant but Conditional Milestones I. Progress Report 9 31 December 2015 31 March 2016 10. J.
2.C Completion of vegetation fencing Activities in accordance with agreed 2012/13 Workplan. 31 December 2012 2.D Completion of vegetation fencing Activities in accordance with agreed 2012/13 Workplan. 30 June 2013 2.E Completion of vegetation fencing Activities in accordance with agreed 2013/14 Workplan. 31 December 2013 2.F Completion of vegetation fencing Activities in accordance with agreed 2013/14 Workplan. 30 June 2014 2.G Completion of vegetation fencing Activities in accordance with agreed 2012/13 Workplan. 31 December 2014 2.H Completion of vegetation fencing Activities in accordance with agreed 2012/13 Workplan. 30 June 2015 2.I Completion of vegetation fencing Activities in accordance with agreed 2013/14 Workplan. 31 December 2015 2.J Completion of vegetation fencing Activities in accordance with agreed 2013/14 Workplan. 30 June 2016 Compliant but Conditional Elements Completion date Not applicable. Management Action Milestones 2.K to 2.Y are not applicable for this Management Action. Management Action Activity Compliant Compliant but Conditional Fencing installation xxxxxxxx N/A xxxxxxxx (as per Item D.2.3 of this Project Schedule) xxxxxxxx N/A xxxxxxxx Expected Management Action completion date 30 June 2016 ATTACHMENT F Management Action Name Management Action 3: Vegetation Pest Management Management Action Description Undertake pest and weed management Activities through control techniques such as manual removal, hand or aerial spraying, burning, slashing and established techniques for feral pest removal. Management Action Outcomes Minimise the impact of pests and weeds that impact on vegetation within CLLMM Site. Management Action Deliverables The Vegetation Pest Management Management Action of the vegetation program requires the State to:
Management Action Costs Activity Compliant Compliant but Conditional Total Surface water monitoring (ambient and event) xxxxxxxx N/A xxxxxxxx Regional groundwater monitoring xxxxxxx N/A xxxxxxx Acid base accounting xxxxxxxx N/A xxxxxxxx Acid sulfate soil hotspot monitoring xxxxxxx N/A xxxxxxx Benthic ecology monitoring xxxxxxx N/A xxxxxxx Macroinvertebrate monitoring xxxxxxx N/A xxxxxxx Zooplankton monitoring xxxxxxx N/A xxxxxxx Fish monitoring xxxxxxx N/A xxxxxxx Bird monitoring xxxxxxx N/A xxxxxxx Amphibia monitoring xxxxxxx N/A xxxxxxx Ruppia project inception xxxxxxx N/A xxxxxxx Ruppia monitoring xxxxxxx N/A xxxxxxx Ruppia filamentous algae assessment xxxxxxx N/A xxxxxxx Project management xxxxxxx N/A xxxxxxx TOTAL (as per Item D.2.3 of this Project Schedule) xxxxxxxx N/A xxxxxxxx Expected Management Action completion date 31 December 2011 ATTACHMENT W Management Action Name Management Action 20: Lake Albert Scoping Study Management Action Description Investigate potential options for the long-term management of Lake Albert water quality and the Narrung Narrows. Management Action Outcomes The identification of flow and water level targets under different climatic scenarios to sustain water quality and ecological health in Lake Albert, including summarising environmental condition targets in a future directions paper. Preparation of a Business Case for the long-term management of Lake Albert and the Narrung Narrows, including the State’s position on preferred management action(s). Management Action Deliverables The Lake Albert Scoping Study Management Action requires the State to:
Management Action Activities in accordance with agreed 2016/17 Workplan. 21.W Subject to Conditions for Compliant but Conditional Elements in this Attachment X completion of Variable Lower Lakes Water Level Policy and Barrage Operating Strategy Management Action Activities in accordance with agreed 2017/18 Workplan. 31 December 2017 Management Action Costs Activity Compliant Compliant but Conditional Total Planning and design N/A xxxxxxx xxxxxxx Research N/A xxxxxxxx xxxxxxxx Policy and strategy development N/A xxxxxxxx xxxxxxxx TOTAL (as per Item D.2.3 of this Project Schedule) N/A xxxxxxxx xxxxxxxx Expected Management Action completion date 31 December 2017