BPAC Projects in the CIP Updated July 6, 2016 PROJECT NAME STATUS Gulf Blvd Shared Use Path Widening Wheeler Rd to 1st St E Boca Grande Contact Project Manager Rob Phelan, P.E. at or 239-533-8594 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 Design complete and project in for procurement. Construction will begin after bid and executed contract. LCDOT is hoping to finish project by start of tourist season, Fall 2016. Fiddlesticks Blvd/West Side Shared Use Path/Resurface Fiddlesticks Entrance to Daniels Pkwy Contact Project Manager Sarah Clarke at or 239-533-8718 Lee County BOCC approved contract award to Pavement Maintenance, Inc. on 6/7/16 Winkler Rd Sidewalk/East Side College Pkwy to McGregor Blvd Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 60% plans received. 4/13/16 – review underway. Hancock Bridge Pkwy Sidewalk/North Side Rd to US 41 Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 Design and Survey is underway. W Mariana Ave Sidewalk/North Side US 41 to Business 41 Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 LCDOT is beginning design in house; will need survey and permitting support. Hancock Bridge Pkwy Sidewalk/North Side NE 16th PL to SE 24th Ave Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 16/17 Construction Fiscal Year 17/18 This project has not started. Funding for Design/Survey will be available beginning 10/1/16. Boy Scout Dr Pedestrian Safety Improvements Summerlin Rd to US 41 Contact Project Manager Clarke at or 239-533-8718 Design/Survey Fiscal Year 16/17 Construction Fiscal Year 17/18 Beacon Manor Dr Sidewalk US 41 to Danley Dr Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 16/17 Construction Fiscal Year 17/18
or 239-533-8718 Kismet/Littleton Realignment Bike Lanes and Sidewalks on Both Sides Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 16/17 Right of Way Fiscal Year 17/18 Construction Fiscal Year 18/19 Procurement preparing Request for Proposal for a design consultant. North Airport Rd Extension to West Bike Lanes, 10’ Shared Use Path on North Side Six foot SW on South Side Contact Project Manager Sarah Clarke at or 239-533-8718 Design/RR/Construction Fiscal Year 14/15 Construction Engineering & Inspection Fiscal Year 15/16 Palomino Ln Improvements Foot Shared Use Path For Information, Contact Sarah Clarke at or 239-533-8718 Design /Survey Fiscal 14/15 & 15/16 Construction Fiscal Year 16/17 Hole Montes to begin design work. Survey underway. Sunshine Blvd S & 8th St SW Roundabout with Pedestrian Facilities Bicycles Use the Roundabout as a Vehicle Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 17/18 ROW Fiscal Year 18/19 Three Oaks Pkwy Extension North New 4 Lane North of Alico Rd to Daniels Pkwy Contact Project Manager Sarah Clarke at or 239-533-8718 Design/ROW Acquisition Fiscal Year 14/15 Right of Way Acquisition Fiscal Year 17/18 Right of Way Acquisition Fiscal Year 19/20