Monthly TSC Calls Spring TSC & Workgroup Co-Chairs Meeting Fall TSC & Workgroup Co-Chairs Meeting TSC & WRAP in coordination with WG Co-Chairs TSC & WG Co-Chair in-kind; WRAP staff budget April 2017 (virtual) October 2017 (virtual) Coordinate with WESTAR committees and work groups to ensure activities conducted in WRAP projects, under the auspices of the TSC and WRAP Work Groups, provide needed support. Maximize coordination within WRAP and leverage work of related partner organizations through outreach, hosting and attending technical conferences and producing white papers to network with other organizations with common interests and needs. WRAP Staff TSC & WRAP Staff, in coordination with WG Co-Chairs WRAP staff budget TSC & WG Co-Chair in-kind; WRAP staff budget Ongoing Developing the 2018 Annual WRAP Workplan and reviewing the associated annual Work Group Workplans, budgets, projects and deliverables Post WRAP Board-approved Annual WRAP Workplan and status reports of the WRAP Work Groups and WRAP projects to the WRAP website. TSC & WRAP Staff, in coordination with WG Co-Chairs WRAP staff TSC & WG Co-Chair in-kind; WRAP staff budget October 1, 2017 Ongoing Work Group Deliverable Source Funding Timeline Fire & Smoke Single administrative support deliverable to be FETS review: current functions, improvements needed Workgroup, Matt Mavko Request funds for Matt’s time. 2017 Management Plans: compile and review Workgroup In-kind work. 2017 Exceptional Events: compile list of states developing mitigation plans Workgroup In-kind work. 2017 Exceptional Events: identification of key data to collect for demonstrations Workgroup In-kind work. 2017 Wildfire coordination between states/tribes: define fire language used by FLMs, states, and tribes Workgroup In-kind work. 2017
Oil & Gas Develop communication plan to distribute Oil and Gas Work Group work products Workgroup In-kind work, WRAP Budget SharePoint Development 2nd Quarter 2017 Identify Oil and Gas Work Group action items that will require coordination with WRAP and WESTAR work groups and committees Workgroup In-kind work 1st Quarter 2017 Oil and Gas Work Group Scope: Identify Oil and Gas sources for the entire upstream and midstream sectors Identify WRAP member agencies dealing with oil and gas sources Workgroup In-kind work 1st Quarter 2017 Review Oil and Gas Specific work products: review existing work products to identify and discuss relevance, strengths, for improvement, and gaps Workgroup has yet to discuss who will do the work Workgroup has yet to discuss funding associated with who will do the work 3rd/4th Quarter 2017 Identify regional and local air quality planning needs: Regional Haze, Ozone, Climate Change, Hazardous Air Pollutants, and Other Air Pollution Indicators Workgroup has yet to discuss who will do the work Workgroup has yet to discuss funding associated with who will do the work 3rd/4th Quarter 2017 Regional Haze Planning Administrative Support WESTAR/WRAP In-kind, WESTAR/WRAP Jan-Dec Formation of WRAP Regional Haze Planning Work (RHPWG) States, Federal Agencies In-kind, WRAP Jan-Feb Establish Purpose, Meeting Schedules, and Support Work Group In-kind Jan-Feb Western States Regional Haze SIP Planning Survey States In-kind Jan-April Develop and conduct RH SIP training States, Federal Agencies, Other RPOs In-kind, WRAP/WESTAR May-Oct Update WESTAR SIP Work Plan (partially based on pending U.S. EPA guidance) Work Group In-kind, WESTAR Feb-July (pending guidance publication) Formation of WESTAR State SIP Preparers Caucus States and WESTAR Planning and Technical Committees In-kind, WESTAR May-July Identify and Prioritize RH SIP Tasks Schedule for 2017 and Future Years States, Federal Agencies In-kind March-July (pending guidance publication)
Identify Emission Inventory for RH SIP development States, Federal Agencies In-kind, WRAP, U.S.EPA Jan- July Evaluate Worst Haze Days vs. Most Impaired Days Options States, Federal Agencies In-kind, WRAP, U.S. EPA July-Dec. Discuss Modeling Options for RH SIP requirements States, Federal Agencies In-kind, WRAP, FLMs, U.S. EPA Oct-Dec. Coordination with other WRAP Work Groups Open Meetings for Liaisons In-kind ongoing Discuss Consultation Options States, Federal Agencies, Tribes In-kind, FLMs, tribes, WESTAR/WRAP Oct - Dec Identify Potential Funding/Resources for RH SIP tasks States, Federal Agencies, Tribes, affected Industries (?) In-kind, FLMs, tribes, WESTAR/WRAP, U.S. EPA, regulated community, NPCA (and other NGOs) July-Dec Assure functioning TSS Federal Agencies, WRAP In-kind, FLMs, tribes, WESTAR/WRAP, US EPA, regulated community, NPCA (and other NGOs) Jan-Dec Administrative Projects Please see Appendix G for more details. The TDWG will prioritize activities listed under these projects and present those in the next update of this workplan. Information Gathering Projects WRAP General Projects to coordinate with WGs Trial
OGWG Scope Identify Oil and Gas sources for the entire upstream and midstream sectors Identify WRAP member agencies dealing with oil and gas sources Member Agency Oil & Gas Programs Provide information on existing programs Identify permitting and registration requirements Identify emissions management requirements Identify emissions inventory requirements Identify modeling requirements Identify monitoring requirements Identify and discuss information strengths, for improvement, and gaps Discuss needs of agencies without existing programs Develop a basic oil and gas program example Oil & Gas Emissions Inventory Identify regional and local air quality planning needs Regional Haze NAAQS, background, transport Climate Change (methane emissions) Hazardous Air Pollutants Other air pollution indicators Identify emission factors and speciation profiles for oil and gas sources: national, regional, local Identify and discuss emissions inventory strengths, areas for improvement, and gaps Implement regionally-consistent emissions inventories Identify projection methodologies Implement regionally-consistent future year projections Make technical improvements to emissions inventories Oil & Gas Modeling Studies Identify regional and local air quality planning needs Regional Haze Ozone: NAAQS, background, transport Climate Change (methane emissions) Hazardous Air Pollutants air pollution indicators Identify existing impact analysis Identify regional and local air quality planning needs Identify and discuss modeling strengths, areas for improvement, and gaps Determine present and range of future year oil and gas contributions Oil & Gas Monitoring Studies Identify regional and local air quality planning needs Regional Haze Ozone: NAAQS, background, transport Climate Change (methane emissions) Hazardous Air Pollutants Other air pollution indicators Identify existing monitoring studies Identify regional and air quality planning needs Identify and discuss monitoring strengths, areas for improvement, and gaps Oil & Gas Emissions Management Identify existing emissions management requirements: tribal, local, federal Identify proposed emissions management requirements: state, tribal, local, federal Identify and discuss potential requirement overlap and authority concerns OGWG Administration Development of budgets for projects