Appendix II; Development Timeline for Regulatory Material Significant events Manual on WIGOS Manual on GOS RBON concept Dec 2015 RBON Workshop Concept finalized; drafting of text for regulatory material initiated Jan 2016 Timeline approved Timeline endorsed Concept paper for discussion; TT-RM reactivated June 2016 EC-68 Timeline included in WIGOS document Information on the Concept Late 2016 CBS-16 Update endorsed by CBS Draft Text for RM endorsed Late 2016 RA-II-16 Information paper on the Concept presented 2017 Draft Text for RM approved June 2017 EC-69 Update approved Translated and submitted to RA-MGs for review Mid 2017 RA-IV-17 RA-VI-17 Concept paper presented Late 2017 ICG-WIGOS TT-RM Text from Manual on GOS and new text on RBON integrated in draft Manual on WIGOS Early 2018 Approved by ICG-WIGOS; submitted to P-TCs for TCs review Mid-end 2018 RA-V-17 RA-III-17 RA-I-17 Concept paper presented Mid 2018 Feedback from TCs integrated; translation to all official languages Late 2018 CBS (Ext) 18 CBS endorsement; Oct 2018 Submitted to Members for comments
Mid 2019 Cg-18 New version submitted for approval Retired (subject to new Manual on WIGOS being approved) Appendix III; Development Timeline for the WIGOS Information Resource SORT PORTAL OSCAR/surface OSCAR/space monitoring Q4/2015 - 25% : initial content about WIGOS and its systems provided 50%: system developed, tested and deployed. Enhancements being developed 80% : since 2011. Phase II development completed. 10%: v0.2 of pilot project developed Q2/2016 - 50%: initial content reviewed and migrated to new CMS system. New website operational. Content mapped to website or extranet 60%: version 1 operational. VolA/OSCAR transition period starts. Planning for version 2. 85%: phase II operational. New SAT team takes over 25%: v0.4 of pilot project. Q4/2016 5%: SORT requirements into WMO EDMS project 100%: WIGOS page on new website, other WIGOS portal integrated into WMO extranet 75%: M2M interface & geospatial interface implemented, integrated. First version of Analysis. Migration of requirements ? 35%: Planning for level of integration with OSCAR/surface or elsewhere V0.8 of pilot project 2017 10%: Decision how to implement SORT 100% End of transition phase. ? 50%: prototype implemented v1.0 Appendix IV; Development Timeline for the WDQMS Significant events Quality (and Availability) Incident management system component Relations with: OSCAR, RWC,
Monitoring component Other task teams, Training needs Late 2015 2nd Workshop on WIGOS quality monitoring and incident management Discuss the current status of the pilot projects and propose detailed draft plan to submit to ICG-WIGOS-5 Discuss the current status of the projects and propose detailed draft plan to submit to Discussion and recommendations Early 2016 Prototype for land surface stations ready to demonstrate; 3 NWP Centres participate Specifications for the IMS and start pilot project #1 in RA-I English speaking countries 2016 ICG-WIGOS-5; Task Teams on DQM and RWC established Prototype for GOS land surface stations and draft plan endorsed Specifications for GOS land surface stations and draft plan endorsed Recommendations endorsed Mid-2016 Joint session of TT-DQM and TT-RWC Prototype and draft plan discussed Specifications and draft plan discussed Mid-2016 EC-68 Draft plan included in WIGOS document plan included in WIGOS document Recommendations approved Late 2016 CBS-16, Prototype demonstrated #1 demonstrated Early 2017 ICG-WIGOS-6 Expanded prototype (all GOS surface stations included in the monitoring) Start pilot project #2 in RA-I French speaking countries Mid-2017 EC-69 Expanded prototype demonstrated and guidance material approved Pilots #1 and #2 demonstrated and guidance material approved Late 2017 Expanded prototype IMS expanded to all GOS surface stations Early 2018 Full monitoring prototype (include WIGOS observing systems) discussed Full IMS prototype (include WIGOS observing systems) discussed