Description of Impacts The project impacts and properties are described in the table below. Table 62: Description of project affected persons and properties No. Property Type Description Condition Impact 1 Concrete platform A 1/3 cut through of a reinforced concrete floor Good Demolition 2 Wooden Structure (Carpentry Shop) A wooden structure with a cement screed roofed with aluminium sheets and enclosed with a ledged and braced door Fairly good Demolition/ loss of income 3 Wooden Structure (Upholstery services) A wooden structure with a cement screed floor roofed with aluminium sheets and enclosed with a ledged and braced door Fairly good Demolition/ loss of income 4a wall Sandcrete wall plastered and painted both ways Fairly good Demolition Washroom Bath/Water Closet Fairly good Demolition 5a Fence wall Sandcrete block wall, painted both ways Bath/water closet Plain Concrete floor Pipes and accessories for Septic Tank Water Pipes & Accessories Connection 6 Communication cables Both fibre and copper cables for Telcos including MTN, Vodafone, Airtel, Tigo, Glo, C-Squared and Comsys Good Relocation 7 Dual Carriage Road Asphalted Dual Carriage Highway (77mm thickness) 47.6m x 11.6m Good Demolition 8 Mechanic shop Mechanic shop Good Loss of income 9 Welder/ Straighter Welder working Good Loss of income 10 Carpentry shop Apprentice at the carpentry shop Good Loss of income 11 Carpentry shop Apprentice at carpentry shop Good Loss of income
Figure 122: ARAP Implementation Structure Implementation Programme and Timetable The table below shows the general implementation programme for the various tasks identified under the resettlement/compensation related programme. Table 122: Implementation Programme and Timetable Main Specific tasks Responsibility Timelines Comments Preparation Stage Initial notification of PAPs the Project in line with Ghanaian laws Notify PAPs about the project MMDAs and Contractor September/ October 2016 Completed Site Inspections to identify resettlement related issues visits and trekking around project sites SAL Consult Ltd November 3, 2016 and February 2 and 3, 2017 Completed Consultations with PAPs and other Stakeholders on resettlement and compensation issues Organise one to one meetings with stakeholders SAL Consult Ltd November 2016 to March 2017 Ongoing Literature review, inventory of affected persons and properties and valuation of properties Review of relevant documents SAL Consult November 2016 to February 2017 Completed Census/Socio-economic survey of affected persons SAL Consult February 2017 Completed valuation of properties SAL Consult February 2017 Completed Preparation of draft Report Prepare a draft ARAP in line with the ToR for the assignment SAL Consult April 2017 Completed Finalization of Report Review of draft ARAP PCU and World Bank May-June 2017 Completed Final draft ARAP preparation and disclosure of compensation figures to PAPs SAL Consult 1st week of July, 2017 Completed
In-country disclose of final ARAP at GSMA PCU/GSMA 3rd week of July, 2017 - Revision of final draft ARAP with public comments if any SAL Consult 4th Week of July, 2017 Infoshop Disclosure of final ARAP World Bank 4th week of July, 2017 Implementation Stage Inauguration of ARAP Management Teams or Committees Compensation Disbursement Team PCU/GSMA 1st week of August 2017 - Grievance Redress Team PCU/GSMA 1st week of August 2017 - Monitoring and Evaluation Team PCU/GSMA 1st week of August 2017 - Compensation payment Pay compensation to affected persons as appropriate. PCU and Compensation disbursement team 2nd week of August 2017 - Relocation of Telcos service lines Contractor to assist Telcos to relocate cables along sections of the drain. MSWR/PCU, Telcos, Engineering Consultant 3rd week of August 2017 - Resumption of construction activities Contractors to resume construction activities at the various project sites Contractors/ Supervising Consultant 3rd week of August 2017 - Reinstatement works Reinstate affected properties where appropriate during construction Contractor/ Supervising Consultant Project duration - Grievance Redress Resolution of all disputes/ complaints Grievance Redress Team 2nd week of August to end of Project - Monitoring and Evaluation Monitor implementation of resettlement/ compensation related and reinstatement works Monitoring and Evaluation Team Project duration - ARAP Completion Report Prepare completion report payment of direct compensation to affected persons Compensation Disbursement Team One week after completing payment of compensation - Prepare completion report reinstatement of affected properties Monitoring and Evaluation Team One week after contractor has confirmed completion of reinstatement works -