fulfilling PLC requirements. collection of 2014 data and data compilation, quality assurance. Follow up on data quality, missing data 5. National data reporting 2. and 3. Quarter: National modelling, aggregation data, making source apportionment in all Contracting Parties. 10.12: Reporting on applied methodologies, background information on population, point sources, land use etc. and preparing data submission 10.11: Reporting of monitored 2014 data 31.12: Reporting of calculated 2014 (e.g. source apportionment) .2016: Remaining 2014 data reported (with exception of some source apportionment data 01.0.2016: Re-reporting of older PLC data finalized 01/1-30/0: All countries following up on questions and missing information raised by data manager/PLC6 project
6. PLC data manager tasks LOAD3 and MONAS 16: Recommended a modernization project for the PLC database (PLUS) HOD 37: Adopted WP0 of PLC database modernization project (PLUS) 1.7-31.12: Requirements for a new PLC database and web application/start of modernization project. HELCOM 34: adopted HELCOM PLUS project. Work with database expert to develop a new PLC data model and functional specifications Quality check migrated PLC 1994-2012 data Develop reporting formats in collaboration with PLUS database expert Support web application developer with development of an interface for a new data system under PLUS Implementation of the database web application. Updating and quality check on PLC 1994-2012 data 01/03-30/06: Updating and quality on PLC 1994-2013 data Testing and fine tuning data entry system and reporting formats By 30/09.2015: Data manger forwarding prefilled reporting formats (annual and periodical) for CP's to correct and update, and data manager to return the updated prefilled reporting formats Quality check of reported annual data, make request to countries for missing data, make quality assurance on received data and overviews to REDCORE DG and project on status of received data 16/01-: Quality and verify reported c data. Draft data and selected products for the PLC-6 report : Figures, tables maps and other final data products data assessments to the PLC-6 project /-01/: Correcting and/or providing additional tables or figures for the PLC-6 report as necessary 2016:
Inform of data reporting status to PRESSURE/[RedCore] Assist PLC-6 project and REDCORE DG as requested 7. EMEP Latest in Sept: emissions and depositions of nitrogen for 1995 including country pr. basins inputs and normalized deposition data’ 4 quarter “Blame” matrix for 2014 defining emissions and deposition sources and countries and sectors and with updated depositions for 1995-2014 8. PLC-6 report: elaboration and publication 4. PLC-6 7-2014: 1. Initial discussion of the main contents of the PLC-6 report including specification user needs and possible format (i.e. ebook) 1. to 3. Quarter: PLC project to follow up on intercalibration results, new data entry system/reporting formats (PLUS project), prepare an extended outline of PLC report, define data products to be developed by data manager. Start 1 and 2 quarter: PLC 6 10/2016 (February 2016) final discussion of structure and form of the report and divide working tasks 0105-01.2016 2017: on heavy metal source apportionment and figures. 2. Quarter: Completion of the
collecting background data/metadata PLC-6 8-2015: draft of the main outline of the PLC-6 report including specification of expected key graphs and tables and necessary background information/metadata to collect from CP’s PLC6 9-2015 (October 2015) meeting further to elaborate the outline of the assessment and divided between project members 4. Quarter: Checking old PLC data follow up status reporting 2014 PLC data. Drafting on chapters on methodology, quality assurance, background information on catchments, fertilizer consumption, livestock, land use, population density, Finalize chapters on methodology, quality assurance, background information on catchments, fertilizer consumption, livestock, land use, population density, climate, point sources (number, size, degree of purification, connectivity) etc. 110.2016: 1st Normalization and statistical analysis including trend analysis draft of the report including draft of all figures including airborne inputs, maps and graphs Status to report including corrections to figures and table and text in all chapters including source apportionment, evaluations on effectiveness of measures and evaluation off fulfilment of reduction targets. Completed report submitted for final commenting and approval of REDCORE DG, PRESSURE and submission for acceptance by HOD. 3. Quarter: Language editing, layout, printing and publishing 3.-4. Quarter: Development of executive summary of PLC 6 report for adoption for publication by HOD. Published 1. quarter 2018