Project Objectives <Provide a description of objectives of the project that are required to be met>. Purpose This Project Risk Management Plan (PRMP) provides a framework for the identification and management of related to <insert project name> to ensure that Project Objectives and ARTC Corporate Objectives are met. The PRMP does not contain strategies to address specific risks that arise during, and as a result of, the Project, but rather describes the overall requirements, approach and resourcing for risk management activities related to the Project. <Amend wording as deemed appropriate. Add extra information if required>. Disclaimer This PRMP has been produced on information available regarding the Project at the time of development. Assumptions have been made that sufficient information has been provided and that information is factually correct. In the event that further information is identified or there is a significant change in the nature, scope or scale of the Project, this PRMP will be reviewed and amended if deemed appropriate. <Amend wording as deemed appropriate. Add extra information if required>. Reference Documents The following documents are relevant to this Project Risk Management Plan: COR-PO-006 Risk Management Policy RSK-PR-001 Risk Management RSK-WI-001 Application of Risk Management RSK-WI-005 Project Risk Management RKS-GL-004 Project Risk Management Overview AS/NZS ISO 31000:2018 Risk Management –Guidelines SA/SNZ HB 436:2013 Risk management guidelines – Companion to AS/NZS Rail Safety legislation (various) Commonwealth Work Health and Safety legislation Environment legislation (various) EGP-20-01 Project Management Major project guideline, ONRSR, issued November 2014 Definitions The following terms and acronyms are used within this document: Term or acronym Description ARTC Australian Rail Track Corporation Ltd.
“The Project” The project as defined in sections 1.1 of this Project Risk Management Plan PRMP Project Risk Management Plan Office of the National Rail Safety Regulator <Enter any additional specific terms and acronyms utilised for the purpose of the project> PROJECT RISK ACTIVITIES Overview <Insert relevant introductory text, if appropriate> <Determine which diagram is appropriate, and delete the other version. Amend activities as appropriate, by double clicking to open object and amending text>. <Project risk management activities may be depicted in an alternative manner if deemed appropriate, for example, providing a schedule with timeframes, listing activities in dot point or table, or a diagram that integrates project risk management activities with other project management activities etc. If this method is chosen, both diagrams may be deleted> <Example Visio diagram below, if project is being managed in accordance with EGP-20-01 Project Management. Double click to open in Visio and amend. Delete if alternative method is used> Figure <insert no> – Overview of Project Risk Management Activities <Example Visio diagram below, if project is an ICT project, and is being managed in accordance with ICT Project Management Office requirements. Double click to open in Visio and amend. Delete if alternative method is used >