Table 3.2 Potential Staging Yard Locations Yard Name Location Condition Approx. Area (Acres) Project Material Yard 1 Located in the City of Menifee, southwest corner of Private Road and Menifee Road Disturbed 2.0 Subtransmission Material Yard 2 Located in Riverside County, approximately 700 feet west of Van Lane south side of Benton Road Disturbed 2.0 Subtransmission Material Yard 3 Located in the City of Perris, approximately 150 feet of Case Road, 250 feet east of G Street on Walker Avenue Disturbed 2.4 Subtransmission Material Yard 4 Located in the City of Menifee, approximately 350 feet south of Ethanac Road on west side of Antelope Road Disturbed 4.6 Subtransmission Distribution Material Yard 5 (Menifee Service Center) Located in the City of Menifee, on the east side of Menifee Road just south of SR-74. Disturbed N/A1 Distribution Substation Material Yard 6 (Valley Located in the City of Menifee, on the west side of Menifee Road just south of SR-74. Disturbed N/A1 Substation Note: 1 Material yard is located at an existing SCE facility, which is currently being used to store materials not associated with the Proposed Project. This material yard was included for the purposes of the environmental analysis.
Guard Structure Number Location1 Guard Method2 Crossing Type Road 13 South side of Holland Road at Leon Road GS Road 14 East side of Leon Road at north side of Wickerd Road GS Road 15 East side of Leon Road at south side of Wickerd Road GS Road 16 East side of Leon Road, of Scott Road GS Road & Distribution OH 17 West side of Leon Road, South of Scott Road GS Road & Distribution OH 18 West side of Leon Road, ~700 feet of Jean-Nicholas Road GS/TC Road 19 East side of Leon Road, ~575 feet North of Jean-Nicholas Road GS/TC Road 20 East side of Leon Road at side of Jean-Nicholas Road GS/TC Road 21 East side of Leon Road at south side of Jean-Nicholas Road GS/TC Road 22 Old Leon Road at North Corner of Winchester Road & Max Gillis Boulevard GS/TC Road 23 Old Leon Road at South Corner of Winchester Road & Thompson Road GS/TC Road 24 North side of Benton Road at Leon Road GS/TC Road 25 South side of Benton Road at Leon Road GS/TC Road 26 North side of Auld Road at Leon Road GS/TC Road & Distribution OH 27 South side of Auld Road at Leon Road GS/TC Road & Distribution OH 28 side of Murrieta Hot Springs Road and Chandler Drive GS/TC Road 29 South side of Murrieta Hot Springs GS/TC Road
Primary Equipment Power Probable Fuel Type Primary Quantity Estimated Schedule (Days) Duration of Use Estimated Track Type Dozer 150 Diesel 1 4 Motor Grader 250 Diesel 1 6 Water Truck 300 Diesel 1 8 Drum Type Compactor 100 Diesel 1 6 Excavator 250 Diesel 1 4 Lowboy 450 Diesel 1 4 Tree Trim & Removal 5 12 27 Trees 1-Ton Truck 300 Gas 1 8 Debris Haul Truck 300 Diesel 1 8 Truck 250 Diesel 1 8 Chipper 48 Diesel 1 8 Grinder 30 Diesel 1 4 6 9 31 Structures Structure Installation4 3/4-Ton Truck, 4x4 275 Gas 1 8 1-Ton Truck, 4x4 300 Gas 1 8 Trailer 60 Diesel 1 4 Truck 250 Diesel 1 4 Truck 350 Diesel 1 6 Auger Truck 210 Diesel 1 4
Primary Equipment Horse- Power Probable Fuel Type Primary Quantity Estimated Schedule (Days) Duration of Use Estimated Extendable Flat Bed Pole Truck 400 Diesel 1 8 20 7 3.4 Circuit Miles Relocate Existing Conductor and 1-Ton Truck, 4x4 300 Gas 2 4 Truck 250 Diesel 2 8 Truck 350 Diesel 2 8 Bull Wheel Puller 350 Diesel 1 6 Sock Line Puller 300 Diesel 1 6 Static Truck/ Tensioner 350 Diesel 1 6 Material Handling Truck 315 Diesel 1 8 Lowboy 450 Diesel 2 4 Wood/Wood Guy Stub Pole/LWS Pole Removal6 6 6 40 Poles 1-Ton Truck, 4x4 300 Gas 2 8 Trailer 60 Diesel 1 4 Loader 125 Diesel 1 6 Truck 250 Diesel 1 6 Truck 350 Diesel 1 6 Flat Bed Pole 400 Diesel 1 8
Primary Equipment Power Probable Fuel Type Primary Quantity Estimated Schedule (Days) Duration of Use Estimated Install TSP Foundations7 6 60 30 TSPs 3/4-Ton Truck, 4x4 275 Gas 1 4 Truck 350 Diesel 1 4 Loader 125 Diesel 1 6 Auger Truck 210 Diesel 1 6 Water Truck 300 Diesel 1 8 Dump 350 Diesel 1 4 Material Handling Truck 315 Diesel 1 8 Concrete Mixer Truck 350 Diesel 3 2 TSP Haul8 4 9 30 TSPs 3/4-Ton Truck, 4x4 275 Gas 1 8 Truck 350 Diesel 1 6 Flat Bed Pole 400 Diesel 1 8 TSP Assembly9 8 30 30 TSPs 3/4-Ton 4x4 275 Gas 2 4 1-Ton Truck, 4x4 300 Gas 2 4 Trailer 60 Diesel 1 6 Material 315 Diesel 1 8
Primary Equipment Horse- Power Probable Fuel Type Primary Quantity Estimated Schedule (Days) Duration of Use Estimated Handling Truck 350 Diesel 1 8 TSP Erection10 8 30 30 TSPs 3/4-Ton Truck, 4x4 275 Gas 2 4 1-Ton Truck, 4x4 300 Gas 2 4 Trailer 60 Diesel 1 4 Truck 350 Diesel 1 8 4 47 266 Wood & 12 LWS Poles Wood/Wood Guy Stub Pole/LWS Pole Haul11 3/4-Ton Truck, 4x4 275 Gas 1 8 Truck 350 Diesel 1 6 Flat Bed Pole Truck 400 Diesel 1 8 8 65 266 Wood & 12 LWS Wood/LWS Pole Assembly12 3/4-Ton Truck, 4x4 275 Gas 2 4 1-Ton Truck, 4x4 300 Gas 2 4 Trailer 60 Diesel 1 6
Primary Equipment Horse- Power Probable Fuel Type Primary Quantity Estimated Schedule (Days) Duration of Use Estimated 24 75 15.4 Miles 9 Circuit Miles Ground Wire Install Conductor & Ground Wire15 1-Ton Truck, 4x4 300 Gas 3 4 Truck 250 Diesel 4 8 Truck 350 Diesel 1 8 (guard) 350 Diesel 4 2 Dump Truck 350 Diesel 1 2 Wire Trailer 350 Diesel 2 6 Sock Line Puller 300 Diesel 1 6 Bull Puller 350 Diesel 1 6 Static Tensioner 350 Diesel 1 6 Loader 125 Diesel 1 2 Material Handling Truck 315 Diesel 1 8 Lowboy 450 Diesel 2 4 6 9 31 Structures Guard Structure Removal16 3/4-Ton Truck, 4x4 275 Gas 1 8
Primary Equipment Horse- Power Probable Fuel Type Primary Quantity Estimated Schedule (Days) Duration of Use Estimated Truck 300 Diesel 1 8 Crane (L) 500 Diesel 1 6 Concrete Mixer Truck 350 Diesel 3 2 Lowboy 450 Diesel 1 4 Material Handling Truck 315 Diesel 1 8 Flat Bed 400 Diesel 3 4 6 7 1,600 Feet Trench Duct Bank Installation19 1-Ton Truck, 4x4 300 Gas 2 4 Trailer 60 Diesel 1 4 Loader 125 Diesel 1 6 Dump Truck 350 Diesel 2 6 Pipe 275 Diesel 1 6 Water Truck 300 Diesel 1 8 Concrete Mixer Truck 350 Diesel 3 2 Lowboy 450 Diesel 1 4 Install Underground Cable20 8 2 1,800 Feet 1-Ton Truck, 4x4 300 Gas 2 4 Truck 250 Diesel 1 6