AGENCY AGENCY TYPE REASON REQUIRED PERMIT IN NAME OF PREPARE OBTAIN FEE PAYMENT DATE US Fish and Wildlife Service Federal Demonstrate compliance and avoided, minimized, and/or mitigated impact documented by appropriate agency Threatened & Endangered Species Act APSA APSA APSA APSA US Fish and Wildlife Service Federal Document consultation with the agency and demonstrate avoided, minimized, and/or mitigated impacts if required Migratory Bird Treaty Act APSA APSA APSA APSA US Fish and Wildlife Service Federal Document consultation with the agency and demonstrate avoided, minimized, and/or mitigated impacts if required Bald and Golden Eagle Protection Act APSA APSA APSA APSA US Fish and Wildlife Service Federal Take Permit Required for facilities that will impact eagle species (unless a documented alternative is provided from USFWS) APSA APSA APSA APSA US Department of Transportation Federal Equipment and Materials Handling, Including Materials Disposal Highway transportation for overweight and oversized materials and equipment delivery APSA APSA APSA APSA Environmental Protection Agency Federal Hazardous Waste Generator ID number if required (not required if Conditional Exempt Small Quantity Generator status is maintained) Hazardous during construction and operations APSA APSA APSA APSA
Industrial Siting Commission State ISC Permit Permit required to build projects that cross certain MW, acreage or dollar value thresholds APSA APSA APSA APSA Public Service Commission/ Public Utility Commission State Certificate of Convenience and Necessity/ Resource Approval Commission Approval for the Resource Public Service Commission/ Public Utility Commission Upgrade existing or add new transmission facilities Transmission Network Service Upgrades & Direct Assigned Interconnection Facilities as required by the Interconnection Agreement Interconnect Provider Interconnect Provider Interconnect Provider Interconnect Provider Department of Environmental Quality State Tier II Emergency & Hazardous Chemical Inventory Submittal of Hazardous Chemical Inventory within 90 days after initial delivery of hazardous chemicals APSA APSA APSA APSA Department of Water Quality State Construction Storm Water Permit NOI Needed if more than 1 acre will be disturbed APSA APSA APSA APSA Department of Quality State Stream Bed Alteration Permit Permit to disturb a creek APSA APSA APSA APSA Department of Quality State Wetland Mitigation Permit Permit to disturb and offset impacts to wetlands APSA APSA APSA APSA Department of Water Quality Flood Hazard Area Permit Permit to build within a designated flood hazard area APSA APSA APSA APSA Department of Water Quality State DWQ Construction SWPP Storm water plan to support construction and operations (if required). Include with Site Procedures – BMP’s and must be available on site for DWQ audit APSA APSA APSA APSA Department of Water Quality State DWQ Operational SWPP Storm Water Plan to support operations Owner/ APSA APSA APSA Department of Water Quality DWQ Groundwater Monitoring Plan Monitor impacts to ground water during construction APSA APSA APSA APSA
along the state highway ROW Department of Transportation State Access Approach Permit Required if a new access road ties into a state highway APSA APSA APSA APSA Department of Transportation State Right of Way Encroachment Permit Required for activities that impact state highways, including oversized loads APSA APSA APSA APSA Department of Transportation Right of Way Encroachment Permit Required to add new underground or overhead utilities (gas, cable, fiber, oil or electrical) in a state highway right-of-way APSA APSA APSA APSA Division of State State Easements across lands. May be required for site access or new transmission facilities APSA APSA APSA APSA Planning Board and County Commissioners Planning Board Site Plan Approval Review of site plan, architectural landscaping, access, fire protection, etc. APSA APSA APSA APSA Planning Board and County Commissioners Conditional Use Permit Land zoning requirements APSA APSA APSA APSA Planning Board and County Commissioners Local/County Comprehensive Plan Amendment Required if a county general plan must be amended APSA APSA APSA APSA Road and Traffic Department Construction Personnel Parking and Transportation Plan Traffic management for deliveries and construction traffic APSA APSA APSA APSA Road and Traffic Department Local/County Road Use and Overweight Vehicle Permit Required to use local roads for site access and for overweight vehicles APSA APSA APSA APSA Road and Traffic Department Local/County Road Encroachment Permit Required to add new driveways in a local road right-of-way APSA APSA APSA APSA Road and Traffic Department Local/County Road Encroachment Permit Required to add new underground or overhead utilities (gas, cable, fiber, oil APSA APSA APSA APSA