Workshop(LRM and GC) Members 5 Construction, Management and Quality Control Contractor and site Engineer 4 65 0 65 6 ToT on Market Management Upazila Infrastructructure Supervision Engineer and Engineer 1 41 0 41 7 ToT for Planning Second Stage Proposal Preparation Sr. Asst. Engineer, Upazila Engineer, Sub-Asst. Engineer, Training officer, Resident Eng. Supervision & Quality assurance Eng. and Hydrologist 1 42 8 50 8 Market User and Stakeholder Workshop(LRM & GCM) MMC Members, Users and Stakeholders 52 1838 256 2094 9 Operation and Management of Women Market Section(LRM & GCM) MMC Members, Women traders 4 65 0 65 10 Annual Progress Review Workshop XEN, Sr, AE, AE, DSC and MSC Consultants 4 112 8 120 11 Participatory Market Planning Workshop MMC Members, Women Traders, Parmanent Shop Owners, Temporary Shop Owners and Stakeholders 3 48 18 66 Total 114 3653 525 4178 Table-15: Progress of Training and Workshop under IFAD Funding Course Title Participants No. of Batch No. of Participants M F Total LCS Operation and Management for Market Labour Contracting Societies (LCS) Members 146 846 3500 4346 LCS Operation and Management for Road LCS Members 33 879 708 1587 Workshop on Market Management MMC Members 115 2469 431 2900 Market Users and Stakeholder Workshop MMC Members and Shop Owners 124 4227 683 4910
Basic Income Generating Activities LCS Members 76 455 1731 2186 Operation and Management of Woman Market Section MMC Members and Women Traders 9 103 43 146 Review Workshop UISE. Zonal Asst. Eng and XEN 3 120 18 138 Double entry Accounting District Accounts officer, computer operator & XEN 3 56 7 63 Basic concept of Double Entry Accounting and Operation of TOMPRO Financial Software (On Job training) Accountant, Asst. Accountants 4 45 4 49 LCS Account & Document Maintain UISE, LCS Supervisor and Zonal Asst. Eng. 2 85 16 101 Training of Trainers on Government Rules of Market Management and Leasing Procedures UISE, SAE 1 45 6 51 516 9330 7147 16477 Table-15: Progress of Training and Workshop under KFW Funding Course Title Participants No. of Batch No. of Participants M F Total Construction Management and Quality Control Sr. Assistant Engineer, Assistant Engineer, UE, SAE, Lab Assistant, UISE, Contractor, Consultants. 2 83 0 83 Project Level Workshop on Climate Change Hazards, Impacts and Adaptation XEN, Sr. AE, AE, SAE, UISE, LCS Supervisor, DSC and MSC Consultants. 2 60 4 64 Cyclone Shelter Access Road Construction and Maintenance of Road Embankment Slopes Sr. Assistant Engineer, UE, UISE. 4 204 3 207
ii) Set up and facilitation of listeners’ clubs (at least 100 clubs mobilizing approximately 2000 men and women farmers) 100 radio listener clubs with 20-25 members in each 4 pilot sites (25 for one radio station) are organized and formed. The members of these clubs took part in field drama recording session and performed in the drama. Guidelines for participation, operation, and management of radio listening clubs is also prepared. Signboard (indication of listener club) and a trunk (for preservation of meeting books and other materials) is given to each listener clubs. iii) Training/Workshop organized Sl # Name of Training/Workshop Participants No. of Batch Participants M F Total 1 Orientation Workshop on RRI-CCRIP Community Radio Staff Station Manager-01), CCRIP Staff, AIS Staff, IFAD Representative 1 1 17 2 19 2 Situation Analysis & Participatory Communication Appraisal Do 1 3 21 3 24 3 Plan, Design & Content Development of a series Radio Programme Do 1 2 15 5 20 4 On Participatory Radio Programme production at 4Pilot Sites of CR Do 4 8 47 13 60 5 Design of Communication Strategy and Development and production of Communication Materials Do 1 3 19 5 24 6 Implementation, Management, Monitoring, Evaluation and Sustainability. Do 1 1 18 6 24 7 Hands on Training on Script Writing and Presentation Of Participatory Radio Programme at 4(four) pilot Sites of RRI- CCRIP Do 4 8 29 11 40 Total 13 26 166 45 211 iv) Baseline Study on Rural Radio Initiative was conducted by AIS by outsourcing through a consulting firm. A baseline survey at 4 pilot sites was conducted and the firm submitted the report. The study revealed that studio programs are well known and recognized by the intended audience. Several of the respondents mentioned that they like to see the Studio having its own radio station. In addition, the programs reach their intended specific groups of audience. Young respondents, for example, recognized cultural programs, while more educated, older respondents recognized news and
Bagerhat processing Crab Sathkhira Small holders Poor people are not involved except as labour for earth work Poor people lack required capital to lease the Ghers and to produce fish. Watermelon Patuakhali, Bhola Smallholders Poor people are involved as labour Poor people lack required capital to buy inputs Poultry (Hibrid) All the districts of CCRIP Smallholders Poor people are involved as labour Poor people lack required skills and capital for intensive production of poultry Pulses (Mungbean. Khesari) Patuakhali, Barguna, Bhola Smallholders Poor people have about 1/3rd share of the harvests Poor people require market facilitation Local poultry All the districts of CCRIP Both Smallholders and poor are involved in production Birds, eggs are the Important source of income Non-availability of local chicks, mortality are the major constraints Duck rearing Mainly remote coastal areas Both Smallholders and poor are involved in production Eggs have high demand and serves as source of income Coastal riverine areas offers great potential; availability of ducklings is major constraint. Cattle Coastal char areas Both Smallholders and poor are involved in production Cattle rearing is popular as incremental growth Coastal char areas especially adjacent to forest suitable as cost of rearing is minimum. Buffalo Coastal char areas of Bhola, Patuakhli and barguna Both rich and smallholders Poor people are not involved in buffalo production Strategic animal for the disaster prone coastal areas Coconuts Bagerhat, pirojpur smallholders Poor people are not involved in processing of coconut fibres Betel leaf Barisal, Patuakhali, Pirojpur Smallholders Poor people are work as labor, some poor households have tiny betel leaf gardens Cash crop and provides cash Betel nut Bhola, Barisal Smallholders Poor people are
Barisal, Patuakhali, Jhalokati, Pirojpur, Gopalganj and in Madaripur no partners has been identified. Explore possibility of MMC retaining 25% of lease value instead of being reimbursed (On pilot basis) LGED and IFAD Dec-15 Letter issued to Ministry requesting Secretary to issue letter to DC/UNO to provide 25% lease value to MMC. Accordingly letter has been issued to the Deputy commissioners by the Local Government Division. Develop a maintenance checklist for MMC PMO Jun-15 Maintenance checklist has been developed for MMC in Bangla and displayed in the markets. Develop M&E plan for the RRI AIS, CDC and PMO Jun-15 Already done Ensure MMC regularly collects market information including volume and value of sales, number of traders, toll prices, etc (on pilot basis). PMO and MMC Sep-15 MMC of Gutia Bazar has started collection of market information. It is planned to carry out the pilot initiatives in 8 markets of 3 regions. Election of new Chairmen has delayed the process. An outcome study of completed markets and roads as well as LCS’s return of investment will be carried out PMO Sep-15 Outcome studies have been completed on markets and LCS return on investment. Road outcome study will be done upon development of sample base line roads. Explore possibility of solar panels to provide electricity to markets PMO and RPO Dec-15 Feasibility study has already been done with cost and possible outputs. Appointment of one account assistant for each district for the 9 other districts (where RPO is not located) to be assigned solely for the CCRIP accounts. PMO, XEN Districts 31-Jul-15 Account assistants have been selected within the GoB setup and trained. Explore the possibility of increasing the UISE salaries. PMO and IFAD When renewal of contracts Already done Developing a Communication and KM plan PMO Dec-15 Already done