All the officers informed that sufficient Transformers were available for Niranthara Jyothi Scheme. A. Status of 25 kVA Transformers allotted/Balance Sl. No. Division Lot As per DWA As per Survey Allotted Balance to be supplied as per survey Available in store Status of Balance to be furnished by Divisional Executive Engineer (Ele) 1 Nelamangala Doddabalapura Lot-1 150 162 148 81 14 28 67 2 Nelamangala Lot-02 89 155 130 51 25 79 3 Ramanagar Ramanagar 16 16 12 4 40 12 4 Channapatna Lot-04 104 125 60 35 65 25 5 Tumkur Gubbi Lot 05 108 62 12 46 46 6 Tumkur Lot -24 84 94 72 94 22 -22 7 Tiptur Turuvekere 153 155 60 48 95 24 12 8 C.N.Halli Lot-07 96 96 108 94 -12 14 9 C.N.Halli Lot-08 105 105 56 25 49 31 10 Madhugiri Koratagere 168 195 164 91 31 73 11 K.G.F Bangarpet 148 148 100 22 48 12 78 12 Mulabagal 224 154 112 98 42 14 13 Kolar Kolar Lot-12 107 144 138 105 6 50 33 14 Srinivaspura Lot 14 79 173 112 23 61 89 15 Chintamani Chintamani Lot-13 133 177 84 112 93 0 -28 16 Chickabalapura Lot-15 40 90 90 77 0 13 17 Gowribidnur Lot 16 62 103 115 51 -12 64 Lot-
18 Gudibande 25 25 25 12 0 13 19 Chitradurga Chitradurga Lot-18 87 111 84 3 27 125 81 20 Holalkere 78 78 60 33 18 27 21 Hiriyur Challakere 52 52 48 20 4 76 28 22 Molakalmuru Lot-21 156 166 84 40 82 44 23 Harihara HariharaLot-22 30 61 51 34 10 33 17 24 Davangere Davangere 176 176 96 23 80 40 73 Total 2482 2881 2117 1234 764 495 883 B. Status of 63 kVA Transformers allotted/Balance Sl. No. Division Lot As per DWA As per Survey Allotted Erected Balance to be supplied as per survey in store Status of Balance to be by (Ele) 1 Nelaman gala Doddabala pura Lot-1 157 172 182 131 -10 14 51 2 Nelaman gala Lot-02 143 168 116 72 52 44 3 Rama nagar Ramanagar Lot-03 9 9 18 0 -9 20 18 4 Channapatna Lot-04 101 156 119 67 37 52 5 Tumkur Lot 05 142 142 132 55 10 0 77 6 Tumkur Lot 44 43 23 43 20 -20 7 Tiptur Turuvekere Lot-06 104 106 45 28 61 18 17 8 C.N.Halli (part-1) 94 94 63 96 31 -33 9 C.N.Halli (part-11) 89 89 128 27 -39 101 10 Madhugiri Koratagere Lot-09 91 110 128 85 -18 0 43 11 K.G.F Bangarpet Lot-10 216 216 207 21 9 186 -
Sl. No. Name of Circle DIVISION LOT No taluk name / LOI Date Name of the Firm NO of Proposed NJY FEEDERS NO OF FEEDERS Completed NO OF FEEDERS COMMISSIONED Name/No of feeder to be Completed before 10th May-2014 1 BRC Nelamangala /22.09.2011 M/s.Maruti Electricals 17 10 9 2 Nos 1.Kanasavadi 2.Hulikunte 2 2 Nelamangala LOT-02 (Nelamangala) /20.11.2012 M/s Transglobal Power Ltd 7 4 3 1 No. Dodderi 3 Ramanagar Lot-03 (Bidadi) /18.10.2012 M/s Maruthi Mechanical & Electricals (P) Ltd 1 0 0 1 No. Manchnayakanahalli 4 Ramanagara 8.07.2013 M/s ME Electricals 10 6 3 3 Nos 1.Kudlur NJY 2.Akkur 3.Aralalusandhra 5 Kolar Chikaballapura LOT-16( Gouribidanur)/ 2.09.2011 M/s.Godrej&Boyace Mfg.Ltd 19 12 7 2 Nos 1. Alipur 2.Jeelakunte 6 Chickaballapura Lot 15 (Chickaballapura) /20.11.2012 M/s Sealwel Corporation Ltd 11 8 7 2 Nos 1.Kondenahalli 2.S.Gollahalli 7 Chickaballapura (Gudibandae PH 2)/2.11.2012 M/s Macrovision Network 3 2 2 1 No Jangalahalli 8 Chintamani LOT-13(Chintamani) /22.09.2011 M/s.Godrej&Boyace Mfg.Ltd 15 14 10 1 No. Yagavakote 9 Kolar Lot-12 M/s Pawani Controls & Panels Ltd 21 15 14 2 Nos 1.Kalasthipura 2. Begali 10 Kolar LOT-14 (Srinivasapura) /20.05.2013 M/s Transglobal 13 4 3 1 No Laxmipura 11 KGF LOT-10(Banagrpet) /22.09.2011 M/s.A2Z 16 0 0 The Lot has been Bids have to be