The project location map is given in Fig. 1.1 Table 1.1 Project Stretch Details S. No. Project Stretch Length (Km) Name of Concessionaire Date of Commercial Operation Annuity Payments period 1 Panagarh (Km 517.000) to Palsit (Km. 581.457) New chain ages Km. 520.103 to 584.929 64.457 M/s Mapex Infrastructure Pvt. Ltd 09.06.2005 30 Annuity payments of Rs 555 million each on 21st June and 21st Dec. of each year from 2005 to 2019 17 years and 6 months (ending on Dec 20,2019) 2 Palsit (Km. 581.457) to Dankuni (Km. 645.60 (Durgapur New chain ages Km. 584.929 to 649.072 64.143 M/s Emas Expressway Pvt. Ltd 20.06.2005 30 Annuity payments of Rs 399.98 million each on 27th August and 27th Feb of each year from 2005 to 2020 17years and 4 months (ending on Feb. 26, 2020) Total Length 128.969
B. Sub Professional: Assistant Highway Engineer : Mr. H. S. Chowdhury from 10.12.2013 Assistant Quality cum Material Engineer: Mr. Manoj Kumar Sinha from 07.12.2013 C. Sub Support Staff: Secretary cum Computer Operator : Mr. Vishal Kumar Sinha Manager cum Accountant : Mr. Sudip Das Photocopy Operator : Mr. Pawan Kumar Sinha/ Mr. Sandip Das Office Boy : Mr. Sanjay Show Night Watch Man : Mr. Mohan/ Mr. Chirnjit Das 5. Project Operation and Maintenance Activities 5.1 Staff Deployment Sl. No. Designation Name Staff Months Input During Month April’2014 Input During Month May’2014 Input During Month June’2014 Total Input till date 1 Team Leader cum Senior Highway Engineer Mr. Vijay Kumar Shrivastava 24 1.000 1.000 1.000 8.032 2 Senior Pavement Specialist N. Dharmarajan 02 0.000 0.000 0.000 0.000 3 Senior Bridge Design Engineer Om Dubey 02 0.000 0.000 0.000 0.000 4 Highway Engineer Ram Kumar/ Durgesh Kumar 24 0.733 1.000 1.000 2.733 5. Engineer Anil Kumar Singh 08 0.000 0.000 0.000 0.000 6. Road Safety Expert Prf. M. N. Sreehari 04 0.000 0.000 0.000 0.000 7. Sr. Quality cum Material Expert Asit Kumar Sarkar 08 0.000 0.000 0.000 0.000 8. Legal Expert G. Unnikrishnan 02 0.000 0.000 0.000 0.000 TOTAL 74 1.733 2.000 2.000 10.755
Technical Support Staff Deployment Sl. No. Designation Name Staff Months Input During Month April’2014 Input During Month May’2014 Input During Month June’2014 Total Input till date 1 Asst. Highway Engineer Mr. H. S. Chowdhury 24 1.000 1.000 1.000 6.710 2 Asst. Bridge Engineer TBN 12 0.000 0.000 0.000 0.000 3 Asst. Quality cum Material Engineer Manoj Kumar Sinha 12 1.000 1.000 1.000 6.806 TOTAL 48 2.000 2.000 2.000 13.516 NON-Technical Support Staff Deployment Sl. No. Designation Name Staff Months Input During Month April’2014 Input During Month May’2014 Input During Month June’2014 Total Input till date 1 Secretary cum Computer Operator Vishal Kumar Sinha 24 1.000 1.000 1.000 8.000 2 Manager cum Accountant Sudip Das 24 1.000 1.000 1.000 8.419 3 Photocopy Machine Operator Pawan Kumar Sinha/ Sandip Das 24 1.000 1.000 1.000 8.000 4 Office Boy Sanjay Show 24 1.000 1.000 1.000 8.333 5 Watch Man / Night Guard Mohan/ Chirnjit Das 24 1.000 1.000 1.000 8.333 TOTAL 120 5.000 5.000 5.000 26.085 5.2 Maintenance Activities 5.2.1. Routine and Other Maintenance Activities The Concessionaire has been found lacking in maintaining certain routine maintenance items like rectification of ruts, cracks, pot holes, damaged shoulder, drainage road cleanness, inadequate plantation in median and ROW, deficient road marking, missing hectometer stones, encroachments, unauthorized parking, unauthorized access, unauthorized dumping, inadequate informatory and caution signs, poor illumination, broken cattle mesh guard, damaged crash barrier etc. All these shortcomings have been pointed to the Concessionaire in in our different letter. Periodic Maintenance The Concessionaire is ready for 10th Year Periodic Maintenance in both Panagarh-Palsit and Palsit-Dankuni Section of NH-2. They have already installed HMP at Panagarh, KM 519 & Palsit KM 582, respectively.