Scholarships PNG (INI815) $55,538,029, 1/07/2009 – 30/06/2015 2013-14 5 4 5 4 5 4 2012-13 5 4 3 4 4 4 Economic and Public Sector Program (INI903) $106,171,534, 1/07/2009 – 30/06/2016 2013-14 5 3 3 3 3 5 2012-13 5 3 3 3 3 5 Health Program Response to HIV/AIDS) $55,538,029, 1/07/2009 – 30/06/2015 2013-14 n/a n/a n/a n/a n/a n/a 2012-13 5 4 3 4 4 4 Incentive Fund Phase III (INI793) $87,000,000, 1/07/2009 – 30/06/2015 2013-14 5 4 5 4 4 4 2012-13 5 4 3 4 4 4 PNG Disaster Risk Management Program (INJ302) $8,986,500 1/07/ 2009 – 31/12/2015 2013-14 4 3 3 2 3 5 2012-13 3 3 4 2 2 5 Kokoda Track Initiative (INH843) $26,932,723, 21/03/2008 – 30/06/2016 2013-14 5 3 3 3 4 3 2012-13 5 4 4 3 3 4 PNG Provincial and Governments Program (INK615) $76,744,761 1/06/2012 – 30/06/2016 2013-14 5 4 3 3 3 4 2012-13 5 4 3 3 3 4 Definitions of rating scale: Satisfactory (4, 5 and 6) = 6 = Very high quality = 5 = Good quality = 4 = Adequate quality, needs some work Less than satisfactory (1, 2 and 3) = 3 = Less than adequate quality; needs significant work = 2 = Poor quality; needs major work to improve = 1 = Very poor quality; needs major overhaul E = Exempt n/a = not applicable
Annex C Evaluation and Review Pipeline Planning List of evaluations completed in the reporting period Name of Investment Aidworks number Name of evaluation Date finalised Date Evaluation report Uploaded into Aidworks Date Management response uploaded into Aidworks Published on website Church Partnership Program Phase 2 INJ313 Cluster review Jan 2013 Not uploaded Yes PNG-Australia Law and Justice Partnership IN194 Law and Justice Infrastructure Investment Evaluation October 2013 22 April 2014 22 April 2014 Yes Strongim Pipol Strongim Nesen INI382 Cluster review Jan 2013 Not uploaded Yes Scholarships PNG INJ815 Independent Progress Report Not uploaded No Electoral Support Program INJ466 Independent Progress Report March 2013 Not uploaded Yes Incentive Fund Phase III INI793 Activity Completion Report June 2013 July 2013 Not uploaded PNG-Australia EPSG Twinning Initiative Phase II INJ364 Independent Completion Report 2013 Not uploaded Not uploaded PNG Disaster Risk Management (10-14) INJ302 Independent Progress Report June 2013 July 2013 Not uploaded PNG Health and HIV Procurement Programs INJ708 and INK212 PNG Medical Supplies Impact Evaluation December 2013 January 2014 Yes List of evaluations planned in the next 12 months Name of Investment Aidworks number Type of evaluation Purpose of evaluation Expected completion date PNG-Australia Law and Justice Partnership – Transition Program INI194 Evaluation of Training Effectiveness Assess effectiveness of training approaches to capacity development October 2014 (draft provided 27 June 2014) PNG-Australia Law and Justice Partnership – Transition Program INI194 Independent Completion Evaluation Look at specific issues from experience of PALJP delivery. End June 2015 PNG-Australia Law and Justice Partnership – Transition Program INI194 Impact evaluation To assess impacts of Australian support to village courts. September 2015
Women and others vulnerable to family and sexual violence have greater access to justice, legal protection and support services Increasing numbers of clients seeking help from Family and Sexual Violence Units. District Court and Village Court magistrates increasingly providing protection orders. Increasing number of FSV related cases reaching the Office of Public Prosecutor. Promotes Australian and PNG priorities for gender equality and social inclusion, and to support those affected by family and sexual violence. Improved resistance, detection, investigation and prosecution of corruption Measurable progress on FATF Action Plan (assessed by APG Regional Review Group). Increase in the number and value of restraint of proceeds of crime cases referred to the Office of Public Prosecutor. ICAC on track to be established. Required to meet PNG’s international commitments following ‘grey-listing’ by the Financial Action Task Force and to Australia’s strong anti-corruption focus in the aid program. Objective 4 – Improved transport outcomes Improved Road Infrastructure 75 per cent of the 16 national priority roads in good condition (as rated in PNG’s Road Asset Maintenance System). Reflects a key priority in PNG’s Medium Term Development Plan 2011-15 and Australia’s priority to infrastructure as a means of facilitating economic growth. Improved Aviation and Maritime Infrastructure Aviation and maritime transport services have consistently moved towards full compliance with international safety and security standards. Reflects a key priority in PNG’s Medium Term Development Plan 2011-15 and Australia’s priority to infrastructure as a means of facilitating economic growth.