D Analysis: Provide an analysis justifying use of the ATC and why the deviations from the requirements of the RFP Documents should be allowed. E1 Impacts: Provide an explanation of potential impacts of the ATCs on vehicular traffic with an emphasis on truck traffic in the community due to the construction. E2 Provide an explanation of potential impacts of the ATCs on the environment (favorable and unfavorable) identified in appropriate environmental documents (especially with regard to the impacts and commitments of the EIS). E3 Provide an explanation of potential impacts of the ATCs on the surrounding community. E6 Provide an explanation of potential impacts of the ATCs on the safety and Project and infrastructure costs (including impacts on the cost of repair and maintenance).
K ROW Requirements: Provide a list of additional ROW requirements, if any, and a description of when additional ROW be required in order to implement the ATC. L One-on-One Meeting: Provide a statement as to whether, in the Proposer’s view, a one-on-one meeting with the Authority be appropriate to discuss the ATC. M Attach supporting drawings/sketches (Required).
FORM CR COMMITMENT TO ASSIGN IDENTIFIED RESOURCES TO PROJECT Understanding the Authority’s concern that the personnel resources, materials, equipment and supplies specifically represented and listed in this Proposal actually be assigned to the Contract (if awarded to this Proposer) and not also be committed to other Projects. (Name of Proposer) commits that the personnel resources shown in the Proposal, including identified design staff, and materials, equipment and supplies specifically listed in this Proposal will be available to the extent within this Proposer’s control. If awarded the Contract, this Proposer will undertake all reasonable efforts to provide all the Key Personnel identified in its Proposal on a full time basis for the periods necessary to fulfill their responsibilities. In making this commitment, we include the following reservations: (If made without reservation, enter “NONE” above.) Signed: Printed name: Title: Date: (To be executed by the Proposer’s designated Lead Principal Participant)
Form LDB Table 2 - PROPOSED WORK FOR MWBE (excluding MWBE commitments listed in Table 1) PROPOSER Type of Service (Design, Inspection, Materials, Construction, Trucking, etc.) NYSDOT MWBE Work Codes (See Note 1) Associated Items of Work Minimum Proposed Participation (% of Proposal Price, to nearest 0.001%)
SCD SCHEDULE OF CONTRACT DURATIONS Table SCD - 1 OVERALL PROJECT COMPLETION Activity Duration (Calendar Days past NTP) (See Note 6) Projected Completion Date (MM/DD/YYYY) Liquidated Damages amount (per day) Bonus Days (See Note 2 & 4) Project Completion (See Notes 1, 2) $20,000.00 Table SCD - 2 Specific defined completion milestone Milestone (See Notes 3, 4) Projected Closing or staging Date (MM/DD/YYYY) Projected OPENING Date (MM/DD/YYYY) Duration (Calendar Days) See note 5 and 6 Liquidated Damages amount (per day) Bonus days (See Note 3 & 4) all traffic permanently transferred onto the new (Bridge Structure / ROADWAY / OTHER) No further closures And/or signal inactivated/no further usage (See Note 5) BIN 5512980 MP 240.48 $2000 BIN 5512790 MP 262.01 $2000 Notes:
FORM SDU - SCHEDULE OF PROPOSED MWBE UTILIZATION List proposed MWBE Utilization by indicating percentages of the contract value that are anticipated for each 3 interval over the duration of the contract. Total MWBE utilization should agree with Forms LDB – Tables 1 & 2. Use additional rows as necessary. PROPOSER Time Interval (Beginning at Notice to Proceed ) MWBE Work Codes (To be utilized during interval) Anticipated Utilization (% of Contract Value to nearest 0.1%) 0 – 3 months 4 – 6 months 7 – 9 months 10 – 12 months 13 – 15 months 16 – 18 months 19 – 21 months 22 – 24 months 25 – 27 months 28 – 30 months 31 – 33 months 34 – 36 months
FORM SP SCHEDULE OF PRICES Proposer: ________________________________________________________________ Item # Item Name Price (1) 800.06000115 Design Build – Construction Work BIN 1020079 800.06000116 Design – Construction Work BIN 5009929 800.06000117 Design Build – Construction Work BIN 5510090 800.06000118 Design – Construction Work BIN 5510130 800.06000119 Design – Construction Work BIN 5512790 800.06000120 Design – Construction Work BIN 5512980 800.06000121 Design Build – Construction Work BIN 5516071 800.06000122 Design Build – Construction Work BIN 5516072 800.04000015 Design Build – Force Account Work $1,000,000.00 Subtotal A 800.05000015 Design Build – Site Mobilization (Maximum 4% of Subtotal A) Subtotal B (Sum of Subtotal A and Site Mobilization) 800.01000015 Design Build – Design Services 800.02000015 Design Build – Construction Inspection Services 800.03000015 Design Build – Quality Control Services (Materials and Testing) TOTAL PROPOSAL PRICE Notes: Proposers shall complete Form SP using the excel spreadsheet located on the Authority’s Project web site.
FORM WPS WORK PAYMENT SCHEDULE WORK PAYMENT SCHEDULE (BIN 5009929) WORK ITEM MAXIMUM PERCENT OF LUMP SUM PERCENT OF LUMP SUM (To be completed by D-B)(1) Demolition and Removal of Existing Bridge Elements 6% Demolition and Removal of Existing Approach Slabs 2% Construct Pier and Abutment Foundations 15% Construct Pier(s) 11% Construct Abutments and Wing Walls 12% Fabricate and Install Bearings 2% Fabricate and Install Superstructures 21% Construct Reinforced Concrete Bridge Deck Slab (including saw-cut grooving) 20% Construct Reinforced Concrete Approach Slabs 3% Reconstruction of the bridge approaches between the project Tie-ins. 10% Miscellaneous (WZTC, Landscaping, Signage, etc.) 5% Fabricate and Install Bridge Rail 2% Pavement Striping of bridge and approaches 4% Fabricate and Install Guide Railing 2% Punch list work, Site Cleanup and Restoration 2% (fixed) 2% (fixed) Final Acceptance (Per DB §109-12.1) 1% (fixed) 1% (fixed) Final Agreement (Per DB §109-12.2) 2% 2% (fixed) Percent of Lump Sum Price to be completed by Proposer. Total percent for all Work Items shall equal 100%