Table 1: Form of Exploration Plan Spreadsheet DESCRIPTION UNIT ACTIVITIES – EXPLORATION PLAN BUDGET – EXPLORATION PLAN (R$ THOUSANDS) EXPECTED CONTENT YEAR YEAR ONE TWO THREE FOUR ONE TWO THREE FOUR 1 – SURVEYS 1.1 – GEOPHYSICAL 1.1.1 – GRAVIMETRY ACQUISITION km PROCESSING mh INTERPRETATION mh 1.1.2 – MAGNETOMETRY ACQUISITION km PROCESSING mh INTERPRETATION mh 1.1.3 – OFFSHORE SEISMIC ACQUISITION 2D ACQUISITION km PROCESSING mh INTERPRETATION mh 3D ACQUISITION km² PROCESSING mh INTERPRETATION mh 1.1.4 – ONSHORE ACQUISITION km 2
SEISMIC ACQUISITION PROCESSING mh INTERPRETATION mh 3D ACQUISITION km² PROCESSING mh INTERPRETATION mh 1.1.5 – ELECTROMAGNETIC ACQUISITION km/receiver PROCESSING mh INTERPRETATION mh 1.2 – GEOCHEMICAL (PLEASE SPECIFY) ACQUISITION PROCESSING mh INTERPRETATION mh 1.3 – SURVEYS (PLEASE SPECIFY) ACQUISITION PROCESSING mh INTERPRETATION mh – (RE)PROCESSING (PLEASE SPECIFY) mh 3 – INTERPRETATION (PLEASE SPECIFY)
mh 4 – STUDIES 4.1 – GEOPHYSICAL (PLEASE SPECIFY) 4.2 – GEOLOGICAL (PLEASE SPECIFY) 4.3 – GEOCHEMICAL (PLEASE SPECIFY) 5 – OTHER (PLEASE SPECIFY) 6 – ENVIRONMENT 6.1 – ENVIRONMENTAL PERMITTING Facilities 7 – WELL 7.1 – DRILLING 7.2 – WELL ASSESSMENT 7.3 – PETROPHYSICAL ANALYSES 7.4 – LOGGING 7.5 – FORMATION
Section V – Asset REGISTER The Contractor shall keep before the Manager a register of all assets used in the activities listed in paragraph Erro! Fonte de referência não encontrada.. The content of such register be defined by the Manager and included in the SGPP guide. Section VI – Agreement REGISTER The Contractor shall keep before the Manager a register of all agreements executed for development of the activities listed in paragraph 3.1. The content of such register shall be defined by the Manager and included in the SGPP guide. Section VII – audit of the cost and profit Oil 7.1. The Operator shall keep available to the Manager, for ten (10) years after feeding them to the SGPP, all documents supporting the expenditures incurred. 7.2. The Audit of the Cost and Profit Oil shall be performed by the Manager at any time, directly or through specialized consulting services, upon at least thirty (30)-day notice to the Operator. 7.2.1. The maximum frequency for performing the Audit of the Cost and Profit Oil is at every three (3) years. 7.2.2. The minimum frequency for performing the Audit of the Cost and Profit Oil is at every six (6) years. 7.3. The Audit of the Cost and Profit Oil, regarding expenditures previously recognized as Cost Oil, shall result in: a) Reversal of expenditures improperly recognized; or b) Final acceptance of the expenditures recognized. 7.4. The Audit of the Cost and Profit Oil, regarding the Volume of Inspected Production, shall result in: a) Adjustment of the Volume of Inspected Production improperly calculated; or b) Final acceptance of the Volume of Inspected Production calculated. ANNEX VIII – ADDRESS Ministry of Mines and Energy – MME
Local Content Percentages for the Northern Block of Carcará. BASIN BM-S-8 SANTOS LOCAL CONTENT Offered EXPLORATION PHASE (MULTIPLIED BY 3) 35 DEVELOPMENT PHASE (MULTIPLIED BY 12) 30 Local Content Percentages for the Southwestern Block of Tartaruga Verde. DEEPWATER > 400 meters SECTOR: SC-AP4 C-M-401 Systems LC system (%) Subsystems Item Item weight on the undertaking cost (%) LC offered in the item (%) Minimum LC in item (%) Offered Maximum Exploration 37 OK 55 Geology and Geophysics Interpretation and Processing 10 75 40 Acquisition 0 5 5 Drilling, Assessment, and Completion Rig Charter 8 10 10 Drilling + Completion (note 1) 47 55 30 55 Auxiliary Systems (note 2) 30 63 55 Operating Support Logistical Support (Marine/Air/Base) 5 50 15 Total in the Exploration Phase 100 Development 55 OK 65 Drilling, Assessment, and Completion Rig Charter 6 10 10 Drilling + Completion (note 3) 7 35 30 Auxiliary Systems (note 4) 7 55 55 Logistical Support 6 15 15 Christmas Tree 7 85 85 65 Production Collection System Umbilicals 1 40 40 Manifolds 2 80 80 Flexible Production/Injection Lines (Flowlines, Risers) 2 80 80 Hard Production/Injection Lines 4 100 100 Outflow Ducts 4 100 100
and Completion 55 Auxiliary Systems (note 2) 30 63 55 Operating Support Logistical Support (Marine/Air/Base) 5 50 15 in the Exploration Phase 100 Development 55 OK 65 Drilling, Assessment, and Completion Rig Charter 7 10 10 Drilling + Completion (note 3) 8 35 30 Auxiliary Systems (note 4) 8 55 55 Logistical Support 5 15 15 Christmas Tree 8 85 85 65 Production Collection System Umbilicals 2 40 40 Manifolds 5 80 80 Flexible Production/Injection Lines (Flowlines, Risers) 5 80 80 Hard Production/Injection Lines 6 100 100 Outflow Ducts 5 100 100 Subsea Control System 2 50 50 Basic Engineering 2 50 50 Detailed Engineering 3 95 95 Management, Construction, and Assembly 2 60 60 SPU Basic Engineering 2 50 50 Detailed Engineering 3 95 95 Management, Construction, and Assembly 2 60 60 Hull 2 80 80 Naval Systems 2 50 50 Multiple Anchoring System 2 70 70 Simple anchoring system 2 30 30 Installation and Integration of Modules 3 95 95 Pre-Installation and Hook-up of the Anchoring 2 85 85 Plans (note 6) Basic Engineering 2 50 50 Detailed Engineering 3 95 95 Service Management 2 90 90 Materials (note 5) 2 75 75 Construction and Assembly 3 95 95 in the Development Phase 100 Notes SECTOR: BLOCK: DEEPWATER > 400 meters SC-AP4 C-M-403 Note 1: The following sub-items should be considered in the composition of the average LC for Drilling, Assessment, and Completion in the Exploration Phase:
and Completion 38 Auxiliary Systems (note 2) 1 55 55 Operating Support Logistical Support (Marine/Air/Base) 20 70 15 in the Exploration Phase 100 Development 55 OK 65 Drilling, Assessment, and Completion Rig Charter 25 20 10 Drilling + Completion (note 3) 5 48 30 Auxiliary Systems (note 4) 1 55 55 Logistical Support 8 70 15 Christmas Tree 2 90 85 60 Production Collection System Umbilicals 3 40 40 Manifolds 3 80 80 Flexible Production/Injection Lines (Flowlines, Risers) 3 80 80 Hard Production/Injection Lines 3 100 100 Outflow Ducts 3 100 100 Subsea Control System 3 50 50 Basic Engineering 1 50 50 Detailed Engineering 3 95 95 Management, Construction, and Assembly 2 60 60 SPU Basic Engineering 1 50 50 Detailed Engineering 3 95 95 Management, Construction, and Assembly 2 60 60 Hull 8 80 80 Naval Systems 3 50 50 Multiple Anchoring System 0 70 70 Simple anchoring system 1 30 30 Installation and Integration of Modules 2 95 95 Pre-Installation and Hook-up of the Anchoring 0 85 85 Plans (note 6) Basic Engineering 1 50 50 Detailed Engineering 3 95 95 Service Management 1 90 90 Materials (note 5) 5 75 75 Construction and Assembly 5 95 95 Total in the Development Phase 100 Notes SECTOR: BLOCK: DEEPWATER > 400 meters SSP-AP2 S-M-518 Note 1: The following sub-items should be considered in the composition of the average LC for Drilling, Assessment, and Completion in the Exploration Phase: Equipment Sub-item weight on the item cost (%) LC offered in the sub-item (%) Minimum LC (%) LC offered in the item (%) Wellhead 15 45 45 52 Lining 30 80 80 Production String 15 80 80 Well Equipment 30 30 30 Drills 10 5 5 Total 100 Note 2: The following sub-items should be considered in the composition of the auxiliary systems of the Exploration Phase: Equipment Sub-item weight on the item cost (%) LC offered in the sub-item (%) Minimum LC (%) LC offered in the item (%) Electrical System 0 60 60 55 Automation System 0 60 60 Telecommunication System 100 55 40 Fiscal Metering System 0 60 60 Field Instrumentation 0 40 40 Total 100