Management in 28 ULBs, 8 Storm Water Drainage in 8 ULBs and 32 Parks in 32 ULBs) were conceptualized and are approved by the SHPSC and Apex committee for an amount of Rs. 877.05 crores. A comprehensive approach is adopted in conceptualization of the projects in such a way that DPR’s for all the projects for the remaining mission period (SAAP 2016-20) shall be prepared and approved at the same time.The total no of projects for the remaining mission period (SAAP 2016-20) remains to be 94 projects; however the total project cost would be Rs.2191.31 Cr. S. No. Sector No. of Projects Total Project Cost in Cr. DPR’s Submitted DPR’s Yet to be submitted DPR’s approved 1 Water Supply 26 1285.36 01 25 - 2 Sewerage &Septage Management 28 529.13 24 04 - 3 Storm Water Drainage 08 326.63 01 07 - 4 Parks 32 50.19 32 0 - Total 94 2191.31 58 36 - The detailed status of these projects is provided in Annexure – III below. Capacity Building and Reforms. The state has already appointed the PDMC’s, SMMU and CMMU’s for implementation of the projects under AMRUT scheme. Total amount of 23.51 crores and 13.66 crores are estimated for Capacity building and implementation of reforms during the remaining mission period i.e. SAAP 2016-20. The status of implementation of Capacity Building and Reforms are provided in the Annexure - IV below. PDMC’s. The following are the details of the PDMC’s appointed for providing the End to End support for projects conceptualized in the state under ANRUT scheme. S. No. Name of the PDMC Sector Region No of AMRUT Cities 1 AECOM Water Supply, Sewerage &Septage Management and Storm Water Drainage I 15 2 TATA Consulting Engineers Ltd. Water Supply, Sewerage &Septage II 17
Management and Storm Water Drainage 3 APUGBCL Other (Parks & Green Spaces) I & II 32 Annexure I: List of AMRUT cities in Andhra Pradesh Sr. No. City Population (2011census) Corporation/ Municipality Visakhapatnam 17,82,433 Corporation Vijayawada 10,34,358 Corporation Guntur 7,43,354 Corporation Nellore 5,94,783 Corporation Kurnool 4,60,330 Corporation Tirupati 3,74,260 Corporation Kadapa 3,44,893 Corporation Rajahmundry 3,43,903 Corporation Kakinada 3,25,985 Corporation Ananthapuramu 2,62,340 Corporation Vizianagaram 2,54,790 Corporation Ongole 2,52,561 Corporation Eluru 2,17,876 Corporation Chittoor 1,97,254 Corporation Srikakulam 1,33,911 Corporation Nandyal 2,00,516 Municipality Machilipatnam 1,70,008 Municipality Adoni 1,66,537 Municipality Tenali 1,64,969 Municipality Proddatur 1,62,717 Municipality Hindupur 1,51,835 Municipality Bhimavaram 1,42,184 Municipality Madanapalle 1,35,669 Municipality Dharmavaram 1,26,958 Municipality Guntakal 1,26,270 Municipality Gudivada 1,18,259 Municipality Narasaraopeta 1,17,385 Municipality Tadipatri 1,08,171 Municipality Tadepalligudem 1,02,622 Municipality Chilakaluripet 1,01,398 Municipality
25 Nandyal 17.50 Under Revision Land to be acquired 26 Guntakal 16.00 Under Revision 27 Adoni 8.75 Under Revision Land to be acquired 28 Kurnool 28.00 Under Revision Land to be acquired Total 529.13 Status of Water Supply Status of DPRs Out of 26 projects of water supply, DPR’s for 2 projects are under finalization, 16 projects are in ongoing and 5 projects are yet to start. DPR’s for remaining 3 projects are being prepared by other consultancies and are being reviewed by PDMC’s. S. No Name of ULB SAAP 2016-20 Cost (Cr) DPR status Remarks/ Expected date of Submission 1 Srikakulam 5.00 Draft DPR submitted for review. 2 Vizianagaram 77.41 Hydrogeological Survey for source identification is completed. DPR under preparation. 30th Nov 2016 3 GVMC 67.41 DPR under finalization 25th Nov 2016 4 Bhimavaram 17.50 DPR under preparation. 30th Nov 2016 5 Eluru 4.20 Topographical survey in progress. 25th Nov 2016 6 Machilipatnam 11.00 Topographical survey completed. DPR under finalization. 22nd Nov 2016 7 Gudivada 14.60 DPR under preparation. 30th Nov 2016 8 Guntur 25.00 Ongoing 20th Nov 2016 9 Narasaraopeta 3.50 submitted