List of Work Health - 4th Circle Shimla Sr. No. Job No. Name of Project received Receiving site plan & details Sketch drawing issued Approval vide letter No. Feasibility vide letter No. Status of project Remarks 1 2 3 4 5 6 7 8 9 10 1 3180 Reg. Interlinking of new building, DDU Zonal Hospital, Shimla with Old building via overhead bridge. Vide 2928-30 dated 11/05/2017 Site plan showing the proposal for overhead bridges has been sent Chief Architect vide E.E. letter No. 2928-30 dt. 11.5.17,Arch drg. Yet to received. _ 3180 Space for 2.50 KVA/DG set at DDU Hospital, Shimla. Letter issued to SE, Electrical Circle reg. observation vide letter no 736-39 dt. 30/05/2017 Joint inspect being done for suitable space. 2 3041 Expansion of Cancer hospital building for new machinery& Equipment. Revised layout plan and sketch drgs. issued to The prof. & Head of radiotherapy&Oncology, IGMC shimla vide letter no 2697-2700 dt. 06/10/17 NA 3 8031 C/O H&FW Directorate building at Pahimahal Shimla. Vide letter no 3636 dt. 31/01/2015. Layout plan, working drawings alongwith specifications issued to Directorof health services, HP. Shimla -9 vide letter no 1513-16 dt. 25/07/16. Tender under process. 4 3390 C/O Ayurvedic health centre at Himri Gram Panchayat Himri. Vide letter no 11078-79 dated 08/08/2017 _ 5 3390 C/o P.H.C. Virgarh Vide letter No. dated: 28/12/2011 No. 4877-78, dated: 18/07/2011 Letter issued to collect the drawings from Working drawing Issued vide letter No. 08-07-09, dated: 01/04/2013 Ongoing
BSNL office 6 3390 C/O health sub centre building at jamog the –Suni distt. Shimla HP Vide letter no 17973-74 dated 26/11/2016 Layout plan ,working drgs. with specification sent to EE, Shimla Rural Div. vide letter no dt. 16/10/17 Land not available. 7 3390 C/o P.H.C. building at Jawahar Nagar (Gulthani) Sunni Vide letter No. 27191, dated: 20/01/2014 Working drgs. & specifications a/w layout plan already issued to EE, Shimla rural Div. Vide letter no 2482-85 Dt. 16-09-2017. Ongoing 8 3390 C/O pry. Health centre building at khaira Tehsil sunni distt. Shimla. Dhami Division vide lt. no. 7737 on dated 20/07/16 Vide letter no dated 29/12/16 Standard working drawings with specification sent to EE, Shimla Rural Div. vide letter no 3019-22 dated 26/11/2016 Tender to be called. 9 3390 Reg. contour site plan of Primary Health centre at Mandorghat distt. Shimla. Received from EE, Shimla rural division vide letter no 19938-40 dated 19/12/2016 EE, Shimla rural div. is requested vide letter no9 3569-71 dated 04/01/17. to specify which level health institution is to be proposed at this site plan Ongoing 10 3390 C/O Health sub centre at Chayli, Tehsil Sunni, distt. Shimla. Standard working drawings with specification sent to EE, Shimla rural division vide letter no 420-23 dated 08/05/2017 _ 11 3390 Reg. Contour site plan C/O Ayurvedic health centre at Kalihatti Vide letter no 1741-42 dated 08/05/2017 _ 12 3390 Standard drawing of Ayurvedic health centre in HP. Vide letter no 23291 dated _ 18
1/10/2016 3771 C/O New Special ward block at IGMC Shimla (HP) Working drawing a/w specification sent to the principal IGMC Shimla vide letter no 2605-08 dt. 25/09/17 Working estimate sent to C.E.(SZ). 39 3771 Strengthening of the Existing Emergency & Trauma at IGMC Drawing send to Principal IGMC, Shimla for approval Letter No. 13-15, dated: 02.04.2016 NA 40 3771 Proposed 2nd Campus of IGMC Shimla at Chamyana Bhatta Kuffer. Requirement received on dated 12/09/16 vide letter no 18671. Letter sent to EE,Shimla div. no. 1.and requested to supply contour site plan vide letter no 1948-51 dt. 05/09/16 _ 41 3771 Detail Project report for the C/O Super Specialty Block at Chamyana/Surala. Vide letter no 21262 dated 25/10/2016. _ 42 3771 Requirement of 2nd campus for setting up Advanced Trauma centre, training institutes, Hostels& Sarai bhawan at Chamyana/Malyana. Vide letter no 23236 datd 06/12/2016. _ List of Works 4th Circle, Health (Theog. Division) Sr. No Job No. Name of Project Requirement received Receiving site plan & details Sketch drawing issued Approval vide letter No. Feasibility vide letter No. Status of project Remarks 1 2 3 4 5 6 7 8 9 10 43 4266 New Hospital Block at Theog Vide letter no 18523-25 dated Site plan received vide letter No.5310-12 dt.20.8.2013 Approval received vide letter No.12502 Tentative feasibility received vide letter No. 10254-55 dt. 10.12.2013 Details of flooring pattern issued to EE, Theog division vide letter no 2424-26 dt. 14/09/2017 Ongoing 44 3390 C/o PHC building at Mohari Received vide No. Site plan sent to CA vide On dt. 10.6.2016 Approval by CA Layout drawing sent to EE, Theog division Ongoing