FISCAL YEAR January 1 – December 31 ABBREVIATIONS AND ACRONYMS AFD AfDB APL1 APL2A BAC CFAF CIDA CIWA Agence Française de Développement (French International Development Agency) African Development Bank Adaptable Program Loan First Phase Adaptable Program Loan First Part of the Second Phase Basin Advisory Committee Currency of the Communauté Financière Africaine Canadian International Canadian International Development Agency Cooperation in International Waters In Africa CoM CSP EC ECOWAS ESIA ESMF GDP GIZ GWh ha ICEA IDA IWRM Council of Ministers CIWA Support Plan European Commission Economic Community of West African States Environmental and Social Impact Analysis Environmental and Social Management Framework Gross Domestic Product Deutsche Gesellschaft für Internationale Zusammenarbeit (German International Development Agency) Gigawatt-hours Hectares Ingénierie et Conseil en Environnement et Aménagement (consultant) International Development Agency Integrated Resources Management LDP M&E MDTF NBA NFS OMVS PDO PMCU RAP RBO RIAS RSC SHSG SDAP WBG WRD-SEM APL Local Development Plan Monitoring and Evaluation Multi-Donor Trust Fund Basin Authority National Focal Structure Organisation pour la mise en valeur du fleuve Sénégal (Senegal River Basin Authority) Project Development Objective Project Management and Coordination Unit Resettlement Action Plan River Basin Organization Regional Integration Assistance Strategy for Sub-Saharan Africa Regional Steering Committee of Projects and Programs Summit of the Heads of States and Governments Sustainable Development Action Plan World Bank Group Water Resources Development and Sustainable Ecosystems Management Program Adaptable Program Loan Regional Vice President: Makhtar Diop Country Director: Colin Bruce Senior Director: Junaid Kamal Ahmad Practice Manager: Alexander E. Bakalian Task Team Leader: Catherine S. Tovey (Christina Leb, co-TTL)
designed and discussed relevant member states (Yes/No) Complementary assessments of environmental and social impacts completed and discussed by relevant member states (Yes/No) No No No Yes Yes Investment forum for Fomi project held (Yes/No) No No No No Yes Yes . Indicator Description . Project Development Objective Indicators Indicator Name Description (indicator definition etc.) Frequency Data Source / Methodology Responsibility for Data Collection Institutional enhancements for coordination of development and management of shared resources endorsed by member states No description provided. semi-annual Minutes or other records of relevant discussions or decisions NBA will provide copies of relevant documentation to Bank
A complementary financing mechanism endorsed by member states No description provided. semi-annual Minutes or other records of relevant discussions or decisions NBA will provide copies of relevant documentation to Bank Joint decision-making process for Fomi multipurpose project approved by Fomi Interministerial Committee and followed No description provided. semi-annual Minutes or other records of relevant discussions or decisions NBA will provide copies of relevant documentation to Bank . Intermediate Results Indicators Indicator Name Description (indicator definition etc.) Frequency Data Source / Methodology Responsibility for Data Collection New mechanism for financial sustainability developed and discussed This indicator primarily captures results related to sub-component 1.1 semi-annual Report, Implementation Plan, minutes or other records of relevant discussions or decisions NBA will provide copies of relevant documentation to Bank Coordination mandates for regulating infrastructure clarified This indicator captures results from activities under Sub-Component 1.2 and 2.2. Specifically, coordination mandates includes responsibilities related to Annex 2 of the Niger Basin Water Charter and institutional frameworks for Fomi project. semi-annual Reports, minutes or other records of relevant discussions or decisions NBA will provide copies of relevant documentation to Bank Roadmap for decision making around Fomi designed and discussed relevant member states This indicator primarily captures results related to sub-component 2.1. semi-annual Action Plan/Roadmap, Minutes or records of relevant discussions or decisions NBA will provide copies of relevant documentation to Bank Complementary assessments of environmental and social impacts completed and This indicator primarily captures results related to sub-component 2.3. semi-annual Reports, Minutes or other records of relevant discussions or decisions NBA will provide copies of relevant documentation to Bank purpose
IR4: Stakeholder engagement and coordination strengthened: This result aims to enable greater voice of civil society, private sector and academia in the decision making processes related to cooperative management and development of shared basin resources. Table 7.1: Alignment of this Project’s Indicators with the CIWA Program PDO and IR Areas Project Indicators Alignment with CIWA Program PDO and IR Areas Project PDO-Level Indicators PDO 1. Institutional enhancements for coordination of development and management of shared water resources endorsed by member states. CIWA IR 1: Regional cooperation and integration strengthened CIWA IR 2: Water Resources Management strengthened CIWA IR 3:Water Resources Development strengthened PDO2. A complementary financing mechanism endorsed by member states CIWA IR 1: Regional cooperation and integration strengthened PDO 3. decision-making process for Fomi multipurpose project approved by Fomi Inter-Ministerial Committee and followed. CIWA IR 1: Regional cooperation and integration strengthened CIWA IR 2: Water Resources Management strengthened CIWA IR 3:Water Resources Development strengthened Project Intermediate Results Indicators Component 1: Strengthening the NBA for Sustainably Delivering its Mandate 1a New mechanism for financial sustainability developed and discussed CIWA IR 1: Regional cooperation and integration strengthened 1b Coordination mandates for regulating infrastructure clarified CIWA IR 2: Water resources management strengthened Component 2: Facilitating evidence based-decision making in Fomi multipurpose project preparation process 2a Road map for decision making around Fomi designed and discussed relevant member states CIWA IR 1: Regional cooperation and integration strengthened CIWA IR 3:Water resources development strengthened 2b Complementary assessments of environmental and social impacts completed and discussed by relevant member states CIWA IR 3:Water resources development strengthened 2c Investment for Fomi multipurpose project held CIWA IR 3: Water resources development strengthened