capital cost set forth in Financial Package) 4 The scheduled six Laning Date 910th day from Appointed Date - CONDITION PRECEDENT N. Compliance Responsible Authority Execution date Current Status 1 ROW Handing Over NHAI 28.03.2014 NHAI has handed over EROW of 535.74 Hac. 72.24 % 2 Permission of Environment Protection & Conservation of Site NHAI Received. 3 Escrow Agreement BDU Nov 01, 2013 Executed 4 Substitution Agreement BDU Nov 01, 2013 Executed 5 Performance Security to Client BDU Oct 24, 2013 Submitted 6 Delivery of Financial Model to Client BDU Nov 01, 2013 Executed 7 Delivery of Warranties from All Consortium Member to client BDU Apr 23, 2013 Executed 8 Delivery to the client a legal opinion from the legal counsel BDU Apr 30, 2013 Executed
SI . No Descriptions Applied Date 1 Permits for extraction of boulder from quarry from Additional District Magistrate (ADM) Mines 15.06.2012 2 Permit for installation of crusher from village Panchayat and State/Central Pollution Control Board 25.11.2013 3 License for explosives from the office of Explosive controller 9.2.2013 4 NOC consent/Clearance required from village panchayat & State/Central Pollution Control Board/Dept. Vill Panchayat - 25.11.13 West Bengal Pollution Control Board - 20.12.13 5 Clearance required from village panchayat & State/Central Pollution Control Board Vill Panchayat - 25.11.13 West Bengal Pollution Control Board - 20.12.13 6 Permission required from village panchayat and ADM mines for Government & private land Vill Panchayat - 25.11.13 7 Permission from Forest Department and other applicable agencies Dhanbad (Jh) - 08.11.11 Burdwan (WB) - 23.09.13, 25.09.13, 30.09.13,30.09.13, 03.10.13 List of Technical Man Power of I.E.
SI. N. Descriptions Side Units (affected length) Total Attended till this month Balance Remarks 1. Pucca Buildings LHS RHS M M 971 944 Nil Nil 971 944 2. Semi pucca Buildings LHS RHS M M 991 1033 Nil Nil 991 1033 3. Kachha Buildings LHS RHS M M 409 381 Nil Nil 409 381 4. Religious Structures LHS RHS M M 41 43 Nil Nil 41 43 DETAILS OF CORRESPONDENCE FROM IE’s
Road works progress:- Work not yet commenced Linear Progress (Road Works) Main Carriageway Activity Description Unit Total Length/Qty Completed % progress Main Carriageway Six lane C & G Km. Ha 122.88 306.53 - - Work not yet commenced Embankment Km. cum 122.88 1897473 - Work not yet commenced Sub-Grade Km. cum 122.88 1544213 - Work not yet commenced GSB/ CT sub base GSB CT sub-base Km. Cum cum 122.88 881086 291830 - Work not yet commenced WMM /CT Base WMM CT Base Km. Cum cum 122.88 192599 120889 - Work not yet commenced AG Layer Km. cum 42.93 187020 - Work not yet commenced DBM Km. cum 122.88 250351 - Work not yet commenced BC Km. cum 122.88 152516 - Work not yet commenced Service Road Activity Description Unit Total Length/Qty Completed % progress C & G Km. Ha 149.310 141.97 - - Work not yet commenced Embankment Km. cum 149.310 655085 - Work not yet commenced Sub-Grade Km. cum 149.310 644416 - Work not yet commenced
55 509+559 Work not yet commenced 56 518+221 Work not yet commenced 57 519+349 Work not yet commenced 58 398+495 PEDESTRIAN UNDERPASS Work not yet commenced 59 399+230 Work not yet commenced 60 407+400 Work not yet commenced 61 409+088 Work not yet commenced 62 417+953 Work not yet commenced 63 424+400 Work not yet commenced 64 476+430 Work not yet commenced 65 504+555 Work not yet commenced 66 510+700 Work not yet commenced 67 512+920 Work not yet commenced 68 514+900 Work not yet commenced 69 398+519 BOX CULVERT Work not yet commenced Reconstruction 70 398+782 Work not yet commenced Reconstruction 71 403+335 Work not yet commenced Reconstruction 72 407+212 Work not yet commenced Reconstruction 73 407+422 Work not yet commenced Reconstruction 74 407+657 Work not yet commenced Left side widening & Right side Reconstruction 75 408+867 Work not yet commenced Reconstruction 76 409+060 Work not yet commenced Reconstruction 77 409+366 Work not yet commenced Reconstruction 78 411+332 Work not yet commenced Reconstruction 79 411+391 Work not yet commenced Reconstruction 80 413+926 Work not yet commenced Retained with widening but change to Reconstruction 81 415+216 Work not yet commenced Existing Retained (RHS) New slab (LHS) 82 417+933 Work not yet commenced Reconstruction
111 506+169 Work not yet commenced Left side widening & Right side Reconstruction 112 509+255 Work not yet commenced Reconstruction 113 512+635 Work not yet commenced Reconstruction 114 512+997 Work not yet commenced Reconstruction 115 515+180 Work not yet commenced New 116 516+290 Work not yet commenced New 117 518+180 Work not yet commenced New 118 519+690 Work not yet commenced New 119 399+140 PIPE CULVERT Work not yet commenced Retained with widening 120 400+070 Work not yet commenced Retained with widening 121 400+450 Work not yet commenced Retained with widening 122 401+625 Work not yet commenced Retained with widening 123 404+115 Work not yet commenced Retained with widening 124 405+204 Work not yet commenced Retained with widening 125 405+777 Work not yet commenced Retained with widening 126 408+207 Work not yet commenced Retained with widening 127 409+125 Work not yet commenced Retained with widening 128 409+707 Work not yet commenced Existing Retained (RHS) New Pipe (LHS) 129 410+140 Work not yet commenced Retained with widening 130 410+760 Work not yet commenced Retained with widening 131 414+040 Work not yet commenced Retained with widening 132 414+240 Work not yet commenced Retained with widening 133 414+750 Work not yet commenced Retained with widening 134 418+107 Work not yet commenced Retained with widening 135 418+748 Work not yet commenced Retained with widening 136 420+178 Work not yet commenced Retained with widening 137 425+330 Work not yet commenced Retained with widening 138 425+900 Work not yet commenced Retained with widening
139 426+935 Work not yet commenced Retained with widening 140 429+325 Work not yet commenced Retained with widening 141 429+449 Work not yet commenced Retained with widening 142 430+200 Work not yet commenced Retained with widening 143 431+110 Work not yet commenced Retained with widening 144 433+265 Work not yet commenced Retained with widening 145 433+600 Work not yet commenced Retained with widening 146 434+231 Work not yet commenced Retained with widening 147 435+200 Work not yet commenced Retained with widening 148 435+750 Work not yet commenced Retained with widening 149 435+915 Work not yet commenced Retained with widening 150 436+127 Work not yet commenced Retained with widening 151 436+655 Work not yet commenced Retained with widening 152 438+313 Work not yet commenced Retained with widening 153 438+605 Work not yet commenced Retained with widening 154 438+860 Work not yet commenced Retained with widening 155 438+966 Work not yet commenced Retained with widening 156 439+370 Work not yet commenced Retained with widening 157 439+710 Work not yet commenced Retained with widening 158 440+015 Work not yet commenced Retained with widening 159 440+095 Work not yet commenced Retained with widening 160 440+660 Work not yet commenced Retained with widening 161 440+850 Work not yet commenced Retained with widening 162 441+010 Work not yet commenced Retained with widening 163 444+420 Work not yet commenced Retained with widening 164 444+595 Work not yet commenced Retained with widening 165 444+897 Work not yet commenced Retained with widening 166 446+015 Work not yet commenced Retained with widening
167 447+048 Work not yet commenced Retained with widening 168 448+397 Work not yet commenced Retained with widening 169 449+080 Work not yet commenced Retained with widening 170 450+505 Work not yet commenced Retained with widening 171 450+690 Work not yet commenced Retained with widening 172 450+970 Work not yet commenced Retained with widening 173 451+070 Work not yet commenced Retained with widening 174 452+452 Work not yet commenced Retained with widening 175 452+350 Work not yet commenced Retained with widening 176 453+453 Work not yet commenced Retained with widening 177 453+940 Work not yet commenced Retained with widening 178 454+740 Work not yet commenced Retained with widening 179 456+460 Work not yet commenced Retained with widening 180 457+530 Work not yet commenced Retained with widening 181 459+750 Work not yet commenced Retained with widening 182 460+000 Work not yet commenced Retained with widening 183 460+120 Work not yet commenced Retained with widening 184 460+410 Work not yet commenced Retained with widening 185 460+495 Work not yet commenced Retained with widening 186 460+652 Work not yet commenced Retained with widening 187 460+775 Work not yet commenced Retained with widening 188 461+505 Work not yet commenced Existing Retained (RHS) New Pipe (LHS) 189 462+175 Work not yet commenced Retained with widening 190 462+300 Work not yet commenced Retained with widening 191 462+360 Work not yet commenced Retained with widening 192 462+735 Work not yet commenced Retained with widening 193 463+015 Work not yet commenced Retained with widening 194 463+345 Work not yet commenced Retained with widening
195 463+530 Work not yet commenced Retained with widening 196 467+040 Work not yet commenced Retained with widening 197 473+415 Work not yet commenced Retained with widening 198 473+980 Work not yet commenced Retained with widening 199 476+446 Work not yet commenced Retained with widening 200 477+500 Work not yet commenced Retained with widening 201 478+570 Work not yet commenced Retained with widening 202 478+611 Work not yet commenced Retained with widening 203 478+990 Work not yet commenced Retained with widening 204 479+325 Work not yet commenced Retained with widening 205 485+790 Work not yet commenced Retained with widening 206 486+075 Work not yet commenced Retained with widening 207 511+920 Work not yet commenced Retained with widening 208 406+115 SLAB CULVERT Work not yet commenced Retained with widening 209 406+475 Work not yet commenced Retained with widening 210 409+525 Work not yet commenced Retained with widening 211 411+755 Work not yet commenced Retained with widening 212 412+325 Work not yet commenced Retained with widening 213 412.616 Work not yet commenced Retained with widening 214 412+836 Work not yet commenced Retained with widening 215 413+356 Work not yet commenced Retained with widening 216 413+555 Work not yet commenced Retained with widening 217 415+830 Work not yet commenced Retained with widening 218 416+283 Work not yet commenced Retained with widening 219 416+985 Work not yet commenced Retained with widening 220 420+790 Work not yet commenced Retained with widening 221 422+485 Work not yet commenced Retained with widening 222 422+645 Work not yet commenced Retained with widening
223 423+026 Work not yet commenced Retained with widening 224 423+592 Work not yet commenced Retained with widening 225 423+986 Work not yet commenced Retained with widening 226 432+316 Work not yet commenced Retained with widening 227 432+749 Work not yet commenced Retained with widening 228 432+989 Work not yet commenced Retained with widening 229 439+900 Work not yet commenced Retained with widening 230 441+850 Work not yet commenced Retained with widening 231 442+567 Work not yet commenced Retained with widening 232 442+745 Work not yet commenced Retained with widening 233 444+675 Work not yet commenced Retained with widening 234 446+410 Work not yet commenced Retained with widening 235 446+655 Work not yet commenced Retained with widening 236 449+421 Work not yet commenced Retained with widening 237 449+821 Work not yet commenced Retained with widening 238 452+685 Work not yet commenced Retained with widening 239 453+580 Work not yet commenced Retained with widening 240 455+705 Work not yet commenced Retained with widening 241 457+130 Work not yet commenced Retained with widening 242 457+260 Work not yet commenced Retained with widening 243 465+060 Work not yet commenced Retained with widening 244 465+087 Work not yet commenced Retained with widening 245 465+525 Work not yet commenced Retained with widening 246 465+765 Work not yet commenced Retained with widening 247 468+375 Work not yet commenced Retained with widening 248 469+220 Work not yet commenced Retained with widening 249 472+225 Work not yet commenced Retained with widening 250 474+862 Work not yet commenced Retained with widening
251 481+930 Work not yet commenced Retained with widening 252 484+030 Work not yet commenced Retained with widening 253 487+904 Work not yet commenced Retained with widening 254 488+660 Work not yet commenced Retained with widening 255 489+128 Work not yet commenced Retained with widening 256 491+970 Work not yet commenced Retained with widening 257 493+834 Work not yet commenced Retained with widening 258 495+445 Work not yet commenced Retained with widening 259 497+040 Work not yet commenced Retained with widening 260 497+367 Work not yet commenced Retained with widening 261 499+890 Work not yet commenced Retained with widening 262 500+278 Work not yet commenced Retained with widening 263 501+260 Work not yet commenced Retained with widening 264 501+562 Work not yet commenced Retained with widening 265 502+863 Work not yet commenced Retained with widening 266 503+456 Work not yet commenced Retained with widening 267 505+226 Work not yet commenced Retained with widening 268 505+700 Work not yet commenced Retained with widening 269 506+723 Work not yet commenced Retained with widening 270 507+738 Work not yet commenced Retained with widening 271 512+383 Work not yet commenced Retained with widening 272 438+500 Toll Plaza Work not yet commenced 273 507+000 Work not yet commenced