preventing such condition. 2.3.4 Project Objectives To ensure that by Feb 2014, 100 community members shall have acquired knowledge on how to manage, plan, implement, and hence develop their ability to own and sustain the project. To ensure that by June 2014, Bagara sanitation group shall have acquired knowledge on how to handle garbage safely and earning the income from such activity. To ensure that by July 2014, community access on the importance of improving sanitation on their community Table 2.1: Stakeholders Analysis Stakeholders Group Stakeholders Role Stakeholders Concern Stakeholders Assumptions Babati Municipal Council Supporting the program Provision of technical support and resourceful people Monitoring and evaluation of the implementation of the project activities Ensure and facilitate smooth running of the project activities Tracking the progress of the project and responding to the challenges. Collaborate fully to ensure positive propelling and smooth implementation of the planned activities Babati district environment department Implement and coordinate the project activities at all levels Provision of technical support Ensure the effectiveness and smooth facilitation of the project implementation Tracking the progress of the project and picking up best practices, challenges and lessons learnt Collaborate fully in the implementation of the project activities Bagara ward authority Provide technical support and information needed for the project Create a supportive environment to the group and ensure that the project stays sustainable Ensure the effectiveness and efficiency of the project implementation. Community mobilization and sensitization Project implementation and monitoring of the project activities Bagara ward community members Provide a foundation for the project by taking active participation in data Implementation and supervision of the project Monitoring and evaluation of the implementation of
Waste Management Group (KISSWAMG), developed within the framework of the Lake Victoria City Development Strategies (CDS), will adopt several capacity building approaches for the improvement of the regulatory environment. These include enforcement of reviewed by-laws, fee collection, monitoring and evaluation systems, private sector linkages and start-up machinery for the Municipal Council of Kisumu. It will also stimulate and strengthen associations of waste collection activities and establish a credit guarantee scheme through an identified institution for loan issuing to micro-enterprises and community-based organizations to efficiently manage solid waste services. Activities: The main activities included Developing a citywide sustainable solid waste management strategy. Promoting public-private partnerships in municipal service delivery for improved sustainable waste management and employment opportunities. Strengthening micro-enterprises and community-based groups to efficiently provide waste management services, create job opportunities, and improve the environment. Building the capacity of the municipal council to effectively implement the strategy. Developing an effective monitoring and evaluation system. Promoting the model of the KISSWAMG within the Lake Victoria region. 3.3 Policy Reviews finance
Table 4.5: Project Gantt Chart Activities Resource Used Months 2011 Months 2012 4 5 6 7 8 9 10 11 12 1 2 3 4 5 6 Collecting environmental pollution data from Bagara ward. Stationary and fuel 40,000.00 2 Forming Bagara sanitation group. Transport 20,000.00 3 Conducting awareness meeting to community members on environmental pollution prevention. Stationery 20,000.00 4 Conducting seminar for the community members on how will the sanitation activities be conducted. Stationeries and allowances. 100.000.00 5 Assisting the community to get assistance from ward authority on the issue of sanitation. Voluntary 6 Linking community members to legal and government welfare schemes concerning with environmental pollution. Voluntary 7 monitoring and evaluation Transport 125,000.00 Source: Information Survey Findings 2014 4.3.4 Summary of the Chapter The chapter explained about the actual planned activities and the actual implementation. Activities implemented are as follows. A lot of data from different streets of the ward were collected and filled in a data base. Sombetini sanitation group was formed. Different meetings were conducted in different streets at Bagara ward. Community members were trained on how the sanitation will be conducted under the supervision of Bagara sanitation group whom will be collecting waste and paid by every house members whom their waste are to be collected. Community members were trained on how the sanitation will be
5.2 Participatory Monitoring Monitoring can be defined as a continuing function that aims, primarily to provide the management and main stakeholders of an ongoing intervention with early indications of progress or lack of thereof in the achievement of results (UNDP, 2002). Table 5.1: Monitoring Plan Objective Activities Indicators Means of verifications Data source Methods/ tools .Time frame To build the capacity of Bagara sanitation group on prevention of unproper disposal of household waste in Bagara ward. Collecting pollution data from Bagara ward. A lot of data from different streets of the ward were collected and filled in a data base. Data collection report From Bagara ward members. Field visit, interview and 4 weeks Forming sanitation group in Bagara ward. Bagara sanitation group was formed. Group formation report by group members. Municipal council village and ward offices Interview, field visit, 3 weeks Conducting awareness meeting to community members on pollution prevention. Number of community members attended the meeting and meeting conducted. Attendance register field visit Topics of the meeting ward and municipal council office Interview and 5 weeks Conducting seminar for the community members on how will the sanitation activities will be conducted. Community members attended the seminar Field visit Attendance registers. ward and municipal council office interview, and 5 weeks Assisting the community to get assistance from ward authority on Community members submitted their request to the ward Field visit and laws enacted to enforce the proper ward, municipal council and Mtalakwa and self