A17 Workshops and implementation activities within the framework of PA 11 project “Strengthening of information cycle management in fight against the organized crime and illegal migration for increasing the European security” Table 5: Projects identified and proposed by PA (PACs + SG) as EUSDR strategic project (SP) Title of project proposed by PA as ESDR SP during the reporting period Date of PA meeting when the project was approved as potential ESDR SP To which PA target the project is relevant? Main project activities of the EUSDR SP Targeted funding source(s) for the SP (a) (b) (c) (d) (e) Question 15: Were any of the projects included in 5 already approved for funding during the reporting period? If so, please complete Table 6 below with the information only for those projects. Table 6: Proposed EUSDR strategic projects, which were approved for funding Title of project proposed by PA as ESDR SP, approved for funding amount of approved funding Approved funding source(s) for the EUSDR SP (a) (b) (c)
Roadmap for Action 1 EUSDR Target to which the Roadmap is related Target I - Security offensive - Enhancing police cooperation with the aim of improving security and tackling serious and organised in the EUSDR countries and strengthening the efforts against terrorism threats Action to which the Roadmap is related Action 4 - To enhance the fight against illicit trafficking of firearms in the Danube Region Deadline (year) for finalising implementation of the Action By 2020 Milestones Definition of milestone Planned deadline for achieving the milestone Responsible actors for the milestone M1 Establishment of a platform of stakeholders dealing with the illicit traficking of firearms between the criminal police, prosecutors and boost research in the Danube Region 2016-2017 PA 11 Coordinators and PA 11 SG Roadmap for Action 1 Target to which the Roadmap is related Target I - Security offensive - Enhancing police cooperation with the aim of improving security and tackling serious and organised crime in the EUSDR countries and strengthening the efforts against terrorism threats EUSDR Action to which the Roadmap is related Action 5 - To strengthen and intensify the law enforcement and police cooperation in the field of property crime Deadline (year) for finalising implementation of the EUSDR Action By 2020 Milestones Definition of milestone Planned deadline for achieving the milestone Responsible actors for the milestone M1 Joint operations between the law enforcement/border police authorities 2019 PA 11 Coordinators and PA 11 SG
Roadmap for Action 1 EUSDR Target to which the Roadmap is related Target II - Developing strategic long-term cooperation between law enforcement actors the Danube river by strengthening networks for cooperation by 2020 EUSDR Action to which the Roadmap is related Action 3 - To work towards the involvement of the customs authorities in the cooperation within PA 11 Deadline (year) for finalising implementation of the EUSDR Action By 2020 Milestones Definition of milestone Planned deadline for achieving the milestone Responsible actors for the milestone M1 Conducting meetings and seminars on topics of mutual interest Constant till 2020 PA 11 Coordinators and PA 11 SG Roadmap for Action 1 Target to which the Roadmap is related Target II - Developing strategic long-term cooperation between law enforcement actors along the Danube river by strengthening networks for cooperation by 2020 EUSDR Action to which the Roadmap is related Action 4 - To establish standardised operational procedures for joint activities in case of transboundary technical-technological water traffic accidents and to strengthen the naval transport protection Deadline (year) for finalising implementation of the EUSDR Action By 2020
II: 1 9: PA’s workplan for 1 year Workplan for activities Corresponding YEAR 1 Actions Milestones Q1 Q2 Q3 Q4 (a) (b) (c) (d) (e) (f) (g) Policy development activities: Ministerial declaration on combatting terrorism in the Danube region T I, A 6 M 1 Activities related to Strategic projects: Activities related to other projects: Workshops and implementation activities within the framework of PA 11 project “Danube Property Crime Project” (the whole year) T I, A 5 M 1, M 2 Workshops and implementation activities within the framework of PA 11 project “Strengthening of information cycle management in fight against the organized crime and illegal migration for increasing the European security” (till end of April 2016) T I, A 1, A 3 T IV, A 2 M 1 (T I, A 1) M 1 (T I, A 3) M 1(T IV, A 2) 4th Joint Operation on DARIF Project - DEMETER (May/June 2016) T I, A 1 TII, A 1 TII, A 2 M1 M1 Workshop on on strengthening the cooperation between Police and Customs in combating drug trafficking (June 2016) M 1 Workshops and implementation activities within the framework of PA 11 project “Countering trafficking in persons” (till 31 July 2016) T I, A1 M 1, M 2 Workshops and implementation activities within the framework of PA 11 project “Combating Cybercrime in the Danube Region - Law Enforcement 2.0” (till end of June 2016) T I, A 3 M 1