I: PA Table 9: Roadmap to implement an action Roadmap for Action 1 EUSDR Target to which the Roadmap is related Target 1 – To help to achieve the national targets based on the Europe 2030 climate and energy targets EUSDR Action to which the Roadmap is related Action 1 – To further explore the sustainable use of biomass, solar energy, geothermal, hydropower and wind power to increase the energy autonomy and to promote and support multipurpose cross border RES utilization projects Deadline (year) for finalising implementation of the EUSDR Action 2018 Milestones Definition of milestone Planned deadline for achieving the milestone Responsible actors for the milestone M1 Endorsement of the scope of the study by the Steering Group 2018 PA2 coordination M2 Study on the decentralization of the grid 2018 PA2 coordination, Steering group members, external consultants M3 Seminar on the use of RES and its impact on the grid 2018 PA2 coordination Roadmap for Action 2 EUSDR Target to which the Roadmap is related Target 1 - To help to achieve the national targets based on the Europe 2030 climate and energy targets EUSDR Action to which the Roadmap is related Action 2 – To facilitate networking and cooperation among national stakeholders (national and local authorities, businesses and citizens) in order to promote energy efficiency, mitigation of climate change and to increase the use of renewable energies Deadline (year) for finalising implementation of the EUSDR Action 2019
M3 Organization of a participatory event related to the action with special focus on sharing experiences with the non-EU participating countries 2018 PA2 coordination M4 At least one media release as a follow-up to the event described under 2018 PA2 coordination Roadmap for Action 9 EUSDR Target to which the Roadmap is related Target 3 – To better interconnect regions by joint activities with relevant initiatives and institutions EUSDR Action to which the Roadmap is related Action 9 – To reinforce the Carpathian Convention to share best practices and to develop joint projects Deadline (year) for finalising implementation of the EUSDR Action 2018 Milestones Definition of milestone Planned deadline for achieving the milestone Responsible actors for the milestone M1 Signing of the Memorandum of Understanding between the Priority Area 2 and Carpathian Convention and implementing it. 2017 PA2 and Carpathian Convention M2 Established cooperation channels 2017 PA2 coordination M3 Seminar on RES in mountain areas 2017 PA2 with relevant stakeholders (Carpathian Convention, EUSALP, etc.) M4 Policy brief or best practices report from output no.1 2017 PA2 coordination M5 Clustering workshop on use of RES in energy efficiency 2017 PA2 coordination M6 Clustering workshop on RES and bioenergy 2018 PA2 coordination
Roadmap for Action 10 EUSDR Target to which the Roadmap is related Target 3 – To better interconnect regions by joint activities with relevant initiatives and institutions EUSDR Action to which the Roadmap is related Action 10 – To encourage exchange of information and best practices to improve cooperation, create synergies and to initiate joint projects with other macro-regional initiatives and relevant stakeholders from national, European and global level. Deadline (year) for finalising implementation of the EUSDR Action 2017 Milestones Definition of milestone Planned deadline for achieving the milestone Responsible actors for the milestone M1 Endorsement of the matrix by the Steering Group 2017 PA2 coordination M2 Setting up the framework of cooperation (calendar, channels of information, information exchange processes, database of relevant stakeholders, monitoring system of the cooperation…) 2017 PA2 coordination and relevant regional initiatives