INDEX DESCRIPTION 1 INDEX MAP 2 2 EXECUTIVE SUMMARY 3-5 3 PROJECT BACKGROUND 6 4 CONTRACT DATA 7-8 5 SALIENT FEATURES OF THE PROJECT 9 6 SUBMISSION OF RELEVANT MANUAL & DOCUMENTS BY CONCESSIONAIRE 10 7 STATUS OF PERMITS 11 8 TECHNICAL MAN POWER- INDEPENDENT ENGINEER 12 9 TECHNICAL MAN POWER- CONCESSIONAIRE 13 10 TECHNICAL MAN POWER- SUB CONTRACTOR 14-16 11 PRE CONSTRUCTION ACTIVITIES 17-18 12 DETAILS OF CORRESPONDENCE FROM IE 19-20 13 STATUS OF PLANT & MACHINERY 21 14 STATUS OF DRAWING (Structures/Highways) 22 15 CONSTRUCTION PROGRAMME BY THE CONCESSIONAIRE, S-CURVE 23 16 PROJECT WORK PROGRESS 24-25 17 DETAILS STATUS OF STRUCTURE 26-35 18 E EMERGENCY SERVICE 36 19 QUALITY ASSURANCE & QUALITY CONTROL 37-38 20 SAFETY AND TRAFFIC MANEGEMENT 39 21 WEATHER REPORT 40 22 PHOTOGRAPHS 41 S. . No
Financial Package) 4 The scheduled six Laning Date 26th September 2016 (910th day from Appointed Date) - CONDITION PRECEDENT N. Compliance Responsible Authority Execution date Current Status 1 ROW Handing Over NHAI 28.03.2014 NHAI has handed over EROW of 535.74 Hac. 72.24 % 2 Permission of Environment Protection & Conservation of Site NHAI Received. 3 Escrow Agreement BDU Nov 01, 2013 Executed 4 Substitution Agreement BDU Nov 01, 2013 Executed 5 Performance Security to Client BDU Oct 24, 2013 Submitted
6 Delivery of Financial Model to Client BDU Nov 01, 2013 Executed 7 Delivery of Warranties from All Consortium Member to client BDU Apr 23, 2013 Executed 8 Delivery to the client a legal opinion from the legal counsel of the Concessionaire BDU Apr 30, 2013 Executed 9 Appointment of Independent Engineer NHAI 20.02.2014 M/s S.A. Infrastructure Consultants Pvt Ltd in association with Sugam Technocrats Pvt. Ltd. 10 State Support Agreement NHAI Available for both the States. 11 Approval from Railway Authorities in form of GAD for construction of ROB NHAI GADs for both the ROB’s have been approved. PROJECT DETAILS: The is 122.88 KM Long consisting of 1-Bypass of Length 8.120 Km for Congested Area at Panagarh including structures as under:- HIGHWAYS:- Total Length of Existing Carriage Way = 121.990 Km. Total No. of lane = 2*3 lane Total length of Service Road =149.310km Width of Service Road =7m (c) Bypass Details:- Panagarh Bypass = 8.120km
SI . No Descriptions Applied Date 1 Permits for extraction of boulder from quarry from Additional District Magistrate (ADM) Mines 15.06.2012 2 Permit for installation of crusher from village Panchayat and State/Central Pollution Control Board 25.11.2013 3 License for explosives from the office of Explosive controller 09.02.2013 4 NOC consent/Clearance required from village panchayat & State/Central Pollution Control Board/Dept. Vill Panchayat - 25.11.13 West Bengal Pollution Control Board - 20.12.13 5 Clearance required from village panchayat & State/Central Pollution Control Board Vill Panchayat - 25.11.13 West Bengal Pollution Control Board - 20.12.13 6 Permission required from village panchayat and ADM mines for Government & private land Vill Panchayat - 25.11.13 7 Permission from Forest Department and other applicable agencies Dhanbad (Jh) - 08.11.11 Burdwan (WB) - 23.09.13, 25.09.13, 30.09.13,30.09.13, 03.10.13 List of Technical Man Power of I.E.:-
SUB HEAD STATUS OF LAND ACQUISITIONS:- Description Jharkhand West Bengal Total Remarks Length 43.320km 79.560km 122.880 km Total land required 266.920 Ha 473.360 Ha 740.280 Ha Handed over 201.200 Ha 333.550 Ha 534.750 Ha To be handed over 65.72 Ha 139.81 Ha 205.530 Ha STATUS OF UTILITIES SHIFTING:- S. N. Activity Unit Total Attended till this month Balance Remarks 1 Tree Cutting Nos. 26018 2944 23074 88.7% balance 2 Electric Poles Nos 7194 nil 7194 3 Electric Towers Nos 12 nil 12 4 Water Pipe lines RM 82379 nil 82379 5 Gas Pipe Lines (GEECL) RM 52100 nil 52100 6 Petroleum Pipe line RM 837 nil 837 STATUS OF ENCUMBRANCES:-
SI. N. Descriptions Side Units (affected length) Total Attended till this month Balance Remarks 1. Pucca Buildings LHS RHS M M 971 944 Nil Nil 971 944 2. Semi pucca Buildings LHS RHS M M 991 1033 Nil Nil 991 1033 3. Kachha Buildings LHS RHS M M 409 381 Nil Nil 409 381 4. Religious Structures LHS RHS M M 41 43 Nil Nil 41 43 DETAILS OF CORRESPONDENCE FROM IE’s (APRIL , 2014)
2 Structures and CD works BAEL/PRJ/TEC/IEO/0003 dt. 22/02/14 dt.26.04.2014 3 Pavement Design BAEL/PRJ/TEC/IEO/0012 dt. 04/03/14 dt.26.04.2014 4 Design & Drawings of ROB at Km 520+385 BAEL/PRJ/TEC/IEO/0011 dt. 04/03/14 dt.26.04.2014 5 GAD for retained with widening of Box culvert Design of Box culvert Reinforcement details of cast in situ Box culvert GAD & Reinforcement detail of box culvert Analysis and design of box culvert BAEL/PRJ/TEC/IEO/0014 dt. 12/03/14 BAEL/PRJ/TEC/IEO/0046-47 dt. 15/04/14 BAEL/PRJ/TEC/IEO/0053 dt. 22/04/14 BAEL/PRJ/TEC/IEO/0059 dt. 26/04/14 BAEL/PRJ/TEC/IEO/0060-61 dt. 26/04/14 Under review Under review Under review Under review Under review 6 GAD,Analysis and design of Minor Bridge dt. 25 Under review 7 GAD Drawings for double cell pipe culvert BAEL/PRJ/TEC/IEO/0032 dt. 29/03/14 Under review 8 GAD Drawings for Grade separator BAEL/PRJ/TEC/IEO/0045 dt. 15/04/14 Under review 9 Reinforcement Details for VUP BAEL/PRJ/TEC/IEO/0060 dt. 26/4/2014 Under review Concessionaire work progress:- S-Curve
Activity Description Unit Total Length/Qty Completed % progress Main Carriageway Six lane C & G Km. Ha 122.88 306.53 1.77 4.47 1.44% 1.46% Embankment Km. cum 122.88 1897473 - Sub-Grade Km. cum 122.88 1544213 - GSB/ CT sub base GSB CT sub-base Km. Cum cum 122.88 881086 291830 - WMM /CT Base WMM CT Base Km. Cum cum 122.88 192599 120889 - AG Layer Km. cum 42.93 187020 - DBM Km. cum 122.88 250351 - BC Km. cum 122.88 152516 - Service Road Activity Description Unit Total Length/Qty Completed % progress C & G Km. Ha 149.310 141.97 1.18 1.18 0.79% 0.83% Embankment Km. cum 149.310 655085 - Sub-Grade Km. cum 149.310 644416 - CT Sub base Km. cum 149.310 290445 - CT Base Km. cum 149.310 73124 - AG Layer Km. cum 149.310 103876 - BC Km. cum 149.310 40192 -
31 471+006 NYS. Widening on both Side 32 485+002 NYS. Widening on both Side 33 492+871 NYS. Widening on both Side 34 495+735 NYS. Widening on both Side 35 507+503 NYS. Widening on both Side 36 520+373 ROB Work in progress (Test pile). GADs for both the ROBs have been approved 37 443+710 NYS. 38 403+440 VEHICULAR UNDERPASS NYS. 39 411+374 NYS. 40 413+886 NYS. 41 421+400 NYS. 42 428+208 NYS. 43 433+563 NYS. 44 447+771 NYS. 45 451+153 NYS. 46 460+036 NYS. 47 467+115 NYS. 48 469+750 NYS. Drawing not Submitted 49 473+340 NYS. 50 479+109 NYS. 51 486+427 NYS. 52 489+702 NYS. 53 491+451 NYS. 54 494+430 NYS. 55 509+559 NYS. 56 518+221 NYS. 57 519+349 NYS. 58 398+495 PEDESTRIAN UNDERPASS NYS.
59 399+230 NYS. 60 407+400 NYS. 61 409+088 NYS. 62 417+953 NYS. 63 424+400 NYS. 64 476+430 NYS. 65 504+555 NYS. 66 510+700 NYS. 67 512+920 NYS. 68 514+900 NYS. 69 398+519 BOX CULVERT NYS. Reconstruction 70 398+782 NYS. Reconstruction 71 403+335 NYS. Reconstruction 72 407+212 NYS. Reconstruction 73 407+422 NYS. Reconstruction 74 407+657 NYS. Left side widening & Right side Reconstruction 75 408+867 NYS. Reconstruction 76 409+060 NYS. Reconstruction 77 409+366 NYS. Reconstruction 78 411+332 NYS. Reconstruction 79 411+391 NYS. Reconstruction 80 413+926 NYS. Retained with widening but change to Reconstruction 81 415+216 NYS. Existing Retained (RHS) New slab (LHS) 82 417+933 NYS. Reconstruction 83 421+327 NYS. Reconstruction 84 421+497 NYS. Reconstruction 85 424+467 NYS. Reconstruction 86 427+882 NYS. Reconstruction
87 428+025 NYS. Reconstruction 88 443+615 NYS. Reconstruction 89 443+931 NYS. Reconstruction 90 444+047 NYS. Reconstruction 91 448+029 NYS. Retained with widening but change to Reconstruction 92 450+883 NYS. Reconstruction 93 451+334 NYS. Reconstruction 94 456+131 NYS. Retained with widening but change to Reconstruction 95 456+175 NYS. Retained with widening but change to Reconstruction 96 456+355 NYS. Retained with widening but change to Reconstruction 97 461+940 NYS. Retained with widening but change to Reconstruction 98 467+300 NYS. Reconstruction 99 470+025 NYS. Reconstruction 100 475+615 NYS. Reconstruction 101 486+816 NYS. Reconstruction 102 489+549 NYS. Reconstruction 103 489+860 NYS. Reconstruction 104 494+593 NYS. Reconstruction 105 496+719 NYS. Reconstruction 106 496+749 NYS. Reconstruction 107 502+182 NYS. Reconstruction 108 502+372 NYS. Reconstruction 109 502+538 NYS. Reconstruction 110 505+934 NYS. Left side widening & Right side Reconstruction 111 506+169 NYS. Left side widening & Right side Reconstruction 112 509+255 NYS. Reconstruction 113 512+635 NYS. Reconstruction 114 512+997 NYS. Reconstruction
143 431+110 NYS. Retained with widening 144 433+265 NYS. Retained with widening 145 433+600 NYS. Retained with widening 146 434+231 NYS. Retained with widening 147 435+200 NYS. Retained with widening 148 435+750 NYS. Retained with widening 149 435+915 NYS. Retained with widening 150 436+127 NYS. Retained with widening 151 436+655 NYS. Retained with widening 152 438+313 NYS. Retained with widening 153 438+605 NYS. Retained with widening 154 438+860 NYS. Retained with widening 155 438+966 NYS. Retained with widening 156 439+370 NYS. Retained with widening 157 439+710 NYS. Retained with widening 158 440+015 NYS. Retained with widening 159 440+095 NYS. Retained with widening 160 440+660 NYS. Retained with widening 161 440+850 NYS. Retained with widening 162 441+010 NYS. Retained with widening 163 444+420 NYS. Retained with widening 164 444+595 NYS. Retained with widening 165 444+897 NYS. Retained with widening 166 446+015 NYS. Retained with widening 167 447+048 NYS. Retained with widening 168 448+397 NYS. Retained with widening 169 449+080 NYS. Retained with widening 170 450+505 NYS. Retained with widening
171 450+690 NYS. Retained with widening 172 450+970 NYS. Retained with widening 173 451+070 NYS. Retained with widening 174 452+452 NYS. Retained with widening 175 452+350 NYS. Retained with widening 176 453+453 NYS. Retained with widening 177 453+940 NYS. Retained with widening 178 454+740 NYS. Retained with widening 179 456+460 NYS. Retained with widening 180 457+530 NYS. Retained with widening 181 459+750 NYS. Retained with widening 182 460+000 NYS. Retained with widening 183 460+120 NYS. Retained with widening 184 460+410 NYS. Retained with widening 185 460+495 NYS. Retained with widening 186 460+652 NYS. Retained with widening 187 460+775 NYS. Retained with widening 188 461+505 NYS. Existing Retained (RHS) New Pipe (LHS) 189 462+175 NYS. Retained with widening 190 462+300 NYS. Retained with widening 191 462+360 NYS. Retained with widening 192 462+735 NYS. Retained with widening 193 463+015 NYS. Retained with widening 194 463+345 NYS. Retained with widening 195 463+530 NYS. Retained with widening 196 467+040 NYS. Retained with widening 197 473+415 Work in progress (LHS) Retained with widening 198 473+980 NYS. Retained with widening
199 476+446 NYS. Retained with widening 200 477+500 NYS. Retained with widening 201 478+570 NYS. Retained with widening 202 478+611 NYS. Retained with widening 203 478+990 NYS. Retained with widening 204 479+325 NYS. Retained with widening 205 485+790 NYS. Retained with widening 206 486+075 NYS. Retained with widening 207 511+920 NYS. Retained with widening 208 406+115 SLAB CULVERT NYS. Retained with widening 209 406+475 NYS. Retained with widening 210 409+525 NYS. Retained with widening 211 411+755 NYS. Retained with widening 212 412+325 NYS. Retained with widening 213 412.616 NYS. Retained with widening 214 412+836 NYS. Retained with widening 215 413+356 NYS. Retained with widening 216 413+555 NYS. Retained with widening 217 415+830 NYS. Retained with widening 218 416+283 NYS. Retained with widening 219 416+985 NYS. Retained with widening 220 420+790 NYS. Retained with widening 221 422+485 NYS. Retained with widening 222 422+645 NYS. Retained with widening 223 423+026 NYS. Retained with widening 224 423+592 NYS. Retained with widening 225 423+986 NYS. Retained with widening 226 432+316 NYS. Retained with widening
227 432+749 NYS. Retained with widening 228 432+989 NYS. Retained with widening 229 439+900 NYS. Retained with widening 230 441+850 NYS. Retained with widening 231 442+567 NYS. Retained with widening 232 442+745 NYS. Retained with widening 233 444+675 NYS. Retained with widening 234 446+410 NYS. Retained with widening 235 446+655 NYS. Retained with widening 236 449+421 NYS. Retained with widening 237 449+821 NYS. Retained with widening 238 452+685 NYS. Retained with widening 239 453+580 NYS. Retained with widening 240 455+705 NYS. Retained with widening 241 457+130 NYS. Retained with widening 242 457+260 NYS. Retained with widening 243 465+060 NYS. Retained with widening 244 465+087 NYS. Retained with widening 245 465+525 NYS. Retained with widening 246 465+765 NYS. Retained with widening 247 468+375 NYS. Retained with widening 248 469+220 NYS. Retained with widening 249 472+225 NYS. Retained with widening 250 474+862 NYS. Retained with widening 251 481+930 NYS. Retained with widening 252 484+030 NYS. Retained with widening 253 487+904 NYS. Retained with widening 254 488+660 NYS. Retained with widening
255 489+128 NYS. Retained with widening 256 491+970 NYS. Retained with widening 257 493+834 NYS. Retained with widening 258 495+445 NYS. Retained with widening 259 497+040 NYS. Retained with widening 260 497+367 NYS. Retained with widening 261 499+890 NYS. Retained with widening 262 500+278 NYS. Retained with widening 263 501+260 NYS. Retained with widening 264 501+562 NYS. Retained with widening 265 502+863 NYS. Retained with widening 266 503+456 NYS. Retained with widening 267 505+226 NYS. Retained with widening 268 505+700 NYS. Retained with widening 269 506+723 NYS. Retained with widening 270 507+738 NYS. Retained with widening 271 512+383 NYS. Retained with widening 272 438+500 Toll Plaza NYS. 273 507+000 NYS. NYS- Not Yet Started EMERGENCY SERVICES:- SI. N. Description Contact No 1 Control Room 8170006300
I CEMENT a Ultratech OPC 53 Grde- Rawan APPROVED. II REINFORCEMENT a. SAIL – Durgapur APPROVED b. Tata Tiscon – Bokaro APPROVED III HUME PIPES a. Hindustan Concrete pipe Industry – Ranchi REVIEWED b. Greenfield Industries – Makarampur REVIEWED c. Aggrawal Construction – Bolpur REVIEWED Details of QC Tests conducted during the month (01st April 2014 to 30th April 2014) S. N. Description of tests as per provisions Frequency of tests as per MoRTH/C.A. No. of tests conducted up to previous month No. of tests conducted this month Total no. of tests conducted up to this month pass Fail Total Pass Fail Total Pass Fail Total