capital cost set forth in Financial Package) 4 The scheduled six Laning Date 910th day from Appointed Date - CONDITION PRECEDENT S. N. Compliance Responsible Authority Execution date Current Status 1 ROW Handing Over NHAI EROW available 535.74 Hac. 72.24 % 2 Permission of Environment Protection & Conservation of Site NHAI Received. 3 Escrow Agreement BDU Nov 01, 2013 Executed 4 Substitution Agreement BDU Nov 01, 2013 Executed 5 Performance Security to Client BDU Oct 24, 2013 Submitted 6 Delivery of Financial Model to Client BDU Nov 01, 2013 Executed 7 Delivery of Warranties from All Consortium Member to client BDU Apr 23, 2013 Executed 8 Delivery to the client a legal opinion from the legal counsel of the Concessionaire BDU Apr 30, 2013 Executed
5 Clearance required from village panchayat & State/Central Pollution Control Board Vill Panchayat - 25.11.13 West Bengal Pollution Control Board - 20.12.13 6 Permission required from village panchayat and ADM mines for Government & private land Vill Panchayat - 25.11.13 7 Permission from Forest Department and other applicable agencies Dhanbad (Jh) - 08.11.11 Burdwan (WB) - 23.09.13, 25.09.13, 30.09.13,30.09.13, 03.10.13 List of Technical Man Power of I.E.:- Technical Manpower- Independent Engineer Sl. No. Name Designation Date of Joining 1. Manoj Kumar Jaiswal Resident Engineer 19.02.2014 2. Vijay Kumar Singh S.Q.M.E. 19.02.2014 3. Raj Kishore Rai Bridge Engineer 19.02.2014 4. Nityanand Kumar Highway Design Engineer 19.02.2014
1 Tree Cutting Nos. 26018 Tree cutting in progress 2 Electric Poles Nos 7194 - 3 Electric Towers Nos 12 - 4 Water Pipe lines RM 82379 - 5 Gas Pipe Lines (GEECL) RM 52100 - 6 Petroleum Pipe line RM 837 - STATUS OF ENCUMBRANCES:- SI. N. Descriptions Side Units (affected length) Total Attended till this month Balance Remarks 1. Pucca Buildings LHS RHS M M 971 944 Nil Nil 971 944 2. Semi pucca Buildings LHS RHS M M 991 1033 Nil Nil 991 1033 3. Kachha Buildings LHS RHS M M 409 381 Nil Nil 409 381 4. Religious Structures LHS RHS M M 41 43 Nil Nil 41 43
STATUS OF DESIGN AND DRAWING-HIGHWAY : Km 398+240 to 521+120 Sl. No. Description & Design Scope BAEL Letter No. for Submission Review by IE 1 TCS, Plan & Profile Drawings, GADs, Pavement Design BAEL/PRJ/TEC/IEO/0002 dt. 22/02/14 Under Review 2 Structures and CD works design & Drawings BAEL/PRJ/TEC/IEO/0003 dt. 22/02/14 Under Review 3 Analysis and design of Box type widen minor bridge at Km. 471+006, 495+735 & 507+503 BAEL/PRJ/TEC/IEO/0004 dt. 25/02/14 Under Review 4 GADs for widening of minor bridge BAEL/PRJ/TEC/IEO/0005 dt. 25/02/14 Under Review 5 Reinforcement detail for widening of minor bridge at km. 445+596 BAEL/PRJ/TEC/IEO/0006 dt. 28/02/14 Under Review 6 Analysis & design of box type widen minor bridge at km. 455+595 BAEL/PRJ/TEC/IEO/0007 dt. 28/02/14 Under Review
PROJECT PROGRESS WORK: Road works progress:- Work not yet commenced Linear Progress (Road Works) Main Carriageway Activity Description Unit Total Length/Qty Completed % progress Main Carriageway Six lane C & G Km. Ha 122.88 306.53 - - Work not yet commenced Embankment Km. cum 122.88 1897473 - Work not yet commenced Sub-Grade Km. cum 122.88 1544213 - Work not yet commenced GSB/ CT sub base GSB CT sub-base Km. Cum cum 122.88 881086 291830 - Work not yet commenced WMM /CT Base WMM Km. Cum 122.88 192599 - Work not yet
68 514+900 Work not yet commenced 69 398+519 BOX CULVERT Work not yet commenced Reconstruction 70 398+782 Work not yet commenced Reconstruction 71 403+335 Work not yet commenced Reconstruction 72 407+212 Work not yet commenced Reconstruction 73 407+422 Work not yet commenced Reconstruction 74 407+657 Work not yet commenced Left side widening & Right side Reconstruction 75 408+867 Work not yet commenced Reconstruction 76 409+060 Work not yet commenced Reconstruction 77 409+366 Work not yet commenced Reconstruction 78 411+332 Work not yet commenced Reconstruction 79 411+391 Work not yet commenced Reconstruction 80 413+926 Work not yet commenced Retained with widening but change to Reconstruction 81 415+216 Work not yet commenced Existing Retained (RHS) New slab (LHS) 82 417+933 Work not yet commenced Reconstruction 83 421+327 Work not yet commenced Reconstruction 84 421+497 Work not yet commenced Reconstruction 85 424+467 Work not yet commenced Reconstruction 86 427+882 Work not yet commenced Reconstruction 87 428+025 Work not yet commenced Reconstruction 88 443+615 Work not yet commenced Reconstruction 89 443+931 Work not yet commenced Reconstruction 90 444+047 Work not yet commenced Reconstruction 91 448+029 Work not yet commenced Retained with widening but change to Reconstruction 92 450+883 Work not yet commenced Reconstruction 93 451+334 Work not yet commenced Reconstruction 94 456+131 Work not yet commenced Retained with widening but change to Reconstruction 95 456+175 Work not yet commenced Retained with widening but change to Reconstruction
96 456+355 Work not yet commenced Retained with widening but change to Reconstruction 97 461+940 Work not yet commenced Retained with widening but change to Reconstruction 98 467+300 Work not yet commenced Reconstruction 99 470+025 Work not yet commenced Reconstruction 100 475+615 Work not yet commenced Reconstruction 101 486+816 Work not yet commenced Reconstruction 102 489+549 Work not yet commenced Reconstruction 103 489+860 Work not yet commenced Reconstruction 104 494+593 Work not yet commenced Reconstruction 105 496+719 Work not yet commenced Reconstruction 106 496+749 Work not yet commenced Reconstruction 107 502+182 Work not yet commenced Reconstruction 108 502+372 Work not yet commenced Reconstruction 109 502+538 Work not yet commenced Reconstruction 110 505+934 Work not yet commenced Left side widening & Right side Reconstruction 111 506+169 Work not yet commenced Left side widening & Right side Reconstruction 112 509+255 Work not yet commenced Reconstruction 113 512+635 Work not yet commenced Reconstruction 114 512+997 Work not yet commenced Reconstruction 115 515+180 Work not yet commenced New 116 516+290 Work not yet commenced New 117 518+180 Work not yet commenced New 118 519+690 Work not yet commenced New 119 399+140 PIPE CULVERT Work not yet commenced Retained with widening 120 400+070 Work not yet commenced Retained with widening 121 400+450 Work not yet commenced Retained with widening 122 401+625 Work not yet commenced Retained with widening 123 404+115 Work not yet commenced Retained with widening
152 438+313 Work not yet commenced Retained with widening 153 438+605 Work not yet commenced Retained with widening 154 438+860 Work not yet commenced Retained with widening 155 438+966 Work not yet commenced Retained with widening 156 439+370 Work not yet commenced Retained with widening 157 439+710 Work not yet commenced Retained with widening 158 440+015 Work not yet commenced Retained with widening 159 440+095 Work not yet commenced Retained with widening 160 440+660 Work not yet commenced Retained with widening 161 440+850 Work not yet commenced Retained with widening 162 441+010 Work not yet commenced Retained with widening 163 444+420 Work not yet commenced Retained with widening 164 444+595 Work not yet commenced Retained with widening 165 444+897 Work not yet commenced Retained with widening 166 446+015 Work not yet commenced Retained with widening 167 447+048 Work not yet commenced Retained with widening 168 448+397 Work not yet commenced Retained with widening 169 449+080 Work not yet commenced Retained with widening 170 450+505 Work not yet commenced Retained with widening 171 450+690 Work not yet commenced Retained with widening 172 450+970 Work not yet commenced Retained with widening 173 451+070 Work not yet commenced Retained with widening 174 452+452 Work not yet commenced Retained with widening 175 452+350 Work not yet commenced Retained with widening 176 453+453 Work not yet commenced Retained with widening 177 453+940 Work not yet commenced Retained with widening 178 454+740 Work not yet commenced Retained with widening 179 456+460 Work not yet commenced Retained with widening
208 406+115 SLAB CULVERT Work not yet commenced Retained with widening 209 406+475 Work not yet commenced Retained with widening 210 409+525 Work not yet commenced Retained with widening 211 411+755 Work not yet commenced Retained with widening 212 412+325 Work not yet commenced Retained with widening 213 412.616 Work not yet commenced Retained with widening 214 412+836 Work not yet commenced Retained with widening 215 413+356 Work not yet commenced Retained with widening 216 413+555 Work not yet commenced Retained with widening 217 415+830 Work not yet commenced Retained with widening 218 416+283 Work not yet commenced Retained with widening 219 416+985 Work not yet commenced Retained with widening 220 420+790 Work not yet commenced Retained with widening 221 422+485 Work not yet commenced Retained with widening 222 422+645 Work not yet commenced Retained with widening 223 423+026 Work not yet commenced Retained with widening 224 423+592 Work not yet commenced Retained with widening 225 423+986 Work not yet commenced Retained with widening 226 432+316 Work not yet commenced Retained with widening 227 432+749 Work not yet commenced Retained with widening 228 432+989 Work not yet commenced Retained with widening 229 439+900 Work not yet commenced Retained with widening 230 441+850 Work not yet commenced Retained with widening 231 442+567 Work not yet commenced Retained with widening 232 442+745 Work not yet commenced Retained with widening 233 444+675 Work not yet commenced Retained with widening 234 446+410 Work not yet commenced Retained with widening 235 446+655 Work not yet commenced Retained with widening
236 449+421 Work not yet commenced Retained with widening 237 449+821 Work not yet commenced Retained with widening 238 452+685 Work not yet commenced Retained with widening 239 453+580 Work not yet commenced Retained with widening 240 455+705 Work not yet commenced Retained with widening 241 457+130 Work not yet commenced Retained with widening 242 457+260 Work not yet commenced Retained with widening 243 465+060 Work not yet commenced Retained with widening 244 465+087 Work not yet commenced Retained with widening 245 465+525 Work not yet commenced Retained with widening 246 465+765 Work not yet commenced Retained with widening 247 468+375 Work not yet commenced Retained with widening 248 469+220 Work not yet commenced Retained with widening 249 472+225 Work not yet commenced Retained with widening 250 474+862 Work not yet commenced Retained with widening 251 481+930 Work not yet commenced Retained with widening 252 484+030 Work not yet commenced Retained with widening 253 487+904 Work not yet commenced Retained with widening 254 488+660 Work not yet commenced Retained with widening 255 489+128 Work not yet commenced Retained with widening 256 491+970 Work not yet commenced Retained with widening 257 493+834 Work not yet commenced Retained with widening 258 495+445 Work not yet commenced Retained with widening 259 497+040 Work not yet commenced Retained with widening 260 497+367 Work not yet commenced Retained with widening 261 499+890 Work not yet commenced Retained with widening 262 500+278 Work not yet commenced Retained with widening 263 501+260 Work not yet commenced Retained with widening
264 501+562 Work not yet commenced Retained with widening 265 502+863 Work not yet commenced Retained with widening 266 503+456 Work not yet commenced Retained with widening 267 505+226 Work not yet commenced Retained with widening 268 505+700 Work not yet commenced Retained with widening 269 506+723 Work not yet commenced Retained with widening 270 507+738 Work not yet commenced Retained with widening 271 512+383 Work not yet commenced Retained with widening 272 438+500 Toll Plaza Work not yet commenced 273 507+000 Work not yet commenced Quality Assurance & Quality Control:- Site Laboratory in Asansol camp is being established.