List of Work Education 14th Circle Rohroo Sr. No. Job No. Name of Project Date of Requirement received Date of receiving site plan & details Date of Sketch drawing issued Date of approval Date of feasibility Status of project Remarks 1 2 3 4 5 6 7 8 9 10 1. 7851 Preparation of detailed drawing for the C/o colleges Govt. Sr. Sec. School building under HUDCO loan for the year 2005-06 No. EDN-H D.E.H., dated: 21/12/2005 No. E.D.N., H D.E.H., dated: 28/12/2005 On going work GOVT. COLLEGE SARASWATI Sr. No. Job No. Name of Project Date of Requirement received Date of receiving site plan & details Date of Sketch drawing issued Date of approval Date of feasibility Status of project Remarks 1 2 3 4 5 6 7 8 9 10 2 4472 C/o Govt. Degree College Sarswati Nagar (Multipurpose Hall ) 12112-14 dated 14/1/2015 & 8186-88 dated 1/10/2016 447 dated 15/7/2017 Layout plan , working drawing along with specification issued vide letter no 1256-59 dated 1/7/2017 Letter issued for contour site plan (Proposed Swimming pool Govt Girl Hostel) vide letter no dated 3/1/2018 Preliminary estimate will be re-submited soon. LIST OF WORK, 14th CIRCLE SHIMLA – CHOPAL EDUCATION
Sec. School at Tikkari sufficient land is note avaible. 8 6529 Middle School at Bandur 9142-44 dated 1/12/2009 Letter issued for requirement vide letter no 4680-84 dated 10/2/2010 Site not available 9 6529 Govt. Sr. Sec. School building at Malat . 11337, dated: 26/02/2010 Letter issued for requirement vide Letter no dated 27/3/2010 Work not started, insufficient funds,) 6529 Govt. Sr. Sec. School (Science Lab ) 9380, dated: 09/12/2009 &3733 dated 25/7/ 2017 Layout plan working drawing along with specification issued vide letter no 2303-06 dated 7/9/2017 Foundation work in progress 11 6529 (ii) C/O Govt Sr. Sec. School Chopal (Science lab ) (C/O Stadium and Boundary wall) 1980 dated 11/7/2011 3897 dated 12/8/2016 No. Science dated: 11/07/2011 Working drawing with specification issued vide Letter no dated 23/11/2016 Letter issued for approval vide letter no 2209-11 dated 29/9/2016 Finishing work is in progress List of work Education Jubbal Division 12 6529 C/o Govt. Sr. Sec. School building at Jubbal No. 12526-28 dated 30-1-2017 Work awarded to the contractor.Old structure has been dismentaled.
13 6529 Govt. Sr. Sec. School at Mandhole No.13758 dated 31-03-2012 Funds dirveted to GSSS.Sheel due to non availablity of site. 14 6529 C/o Govt. Sr. Sec. School at Sansog Sketch drawing issued letter No. 6529/2011, 739-42, dated: 02/06/2011 Duly approval dated: 09/08/2011 ite development worki in progress. 15 6529 C/o Sports hostel for Govt. Girls High School Jubbal Sketch drawing issued no. 1549-52, 17/07/2010 No. DATED 07/02/2017 No. dated: 16/11/2011 5846 dated 29-7-2016 Layout plan working drawing &Specification issued vide letter no 2184-88 dated 1/9/2017 Working drawings have received recently.Working estimate under preparation. 16 6529 C/o Govt. Sr. Sec. School Khanety Teh. Kotkhai Still awaited Received No. dated: 26/04/2011 Work completed 17 6529 Govt. Sr. Sec. School at Giltari Teh. Jubbal Still awaited Received No. dated: 26/04/2011 Tenders under process 18 6529 C/O Govt Sr Sec School Baghal Tehsil Kotkhai No.EDN-H(9) 3/19/2008 dated 23/1/2017 6659 dated 23-8-2016 Layout plan & working drawing along with specification issued vide letter no 3842-46 dated 23/01/2017 Working drawings have received recently.detailed estimate under preparation.
19 6529 C/o Govt Sr sec School Mandal Tehsil Jubbal No EDN-H (9) 3/19/2008 Dated 2/8/2017 No.4263-65 Layout plan & working drawing along with specification issued vide letter no 2184-88 dated 01/9/2017 Working estimate recieved back with certain obsurvations which is being attanding . 20 6529 C/o Govt Sr sec School Dhadi Rawat 862/216 dated 22/12/2016 No.3153-54 dated 14-06-2017 Layout plan & working drawing along with specification issued vide letter no dated 29/7/2017 Work is in progress. List of work Education Rohru Division 21 6529 C/O Modal Govt Sec School (Girls) Rohru Req. of additional accommodation vide letter no. 1219 dated 02-04-2016 C/O Administrative “A” & Science block completed & handed over to the Deptt. C/O “B” block is in progress 22 6529 Govt. Sr. Sec. School Saribasa No. 12019-20, dated: 17/09/2005 No. dated: 17/09/2005 Working drawing issued vide letter no 2605 dated 26/9/2005 Work completed. 23 6529 Govt. Sr. Sec. School Samoli No. 18234-37, dated: 09/03/2007 Land not available 24 6529 Govt. High School at Challala 2367, dated: 07/06/2011 Letter issued for detailed requirement vide letter no 1573-76 dated 13/7/2011 Work in progress. 25 6529 Govt. Sr. Sec. School Kuthari No. 3784, dated: 16/07/2011 Letter issued for detailed requirement vide Land not available
letter no 1859-62 dated 25/7/2011 26 6529 Govt. Sr. Sec. Badshal No. 3780, 16/07/2011 Letter issued for detailed requirement vide letter no 1859-62 dated 25/7/2011 Work is in progress. 27 6529 Govt. Middle School 8387 14/10/2011 Letter issued for detailed requirement vide letter no 4466-67 dated 31/12/2011 Site made available recently 28 6529 Sports hostel at Govt. Sr. Sec. School Rohru No. No. 11481, dated: 22/12/2012 No G Sr Sec School Rohru Letter no 1270 dated 2/4/2016 No. 11481, dated: 12/01/2012 No. dated: 29/02/2012 EDN-H (9) dated 30/03/2012 Letter issued for Approval vide letter no 2945-47 dated 29-2-2012 Insufficient funds. 29 6529 Govt. Sr. Sec. School at Gaonsari NO Dated 26/6/2015 No. EDN-11 D.H.E. on: 19/06/2012 3195-96 5/6/2015 RDN-H dated 3/9/2015 Layout plan and working drawing issued vide letter no 2393-97 dated 26/8/2015 Work is in progress. 3-18/2008
28/7/2015 3/9/2015 6529 (II) C/O Govt Sr Sec School Machoti (Jagoti Nallaha) (with Science Lab) 109-B Dated 4/5/2016 EDN-H dated 27/10/2015 21108-9 dated 15/3/2016 Layout plan & working drawing issued vide letter no 155-58 16-4-2016 & Revised layout plan, working drawing with specification issued vide letter no 2132-36 dated 23/9/2016 Work is in progress. 6529 C/O Govt Sr Sec School Bhaloon Kainchi Rohru Distt Shimla No EDN-H (9) 3-19/2008 dated 18/5/2015 18311 dated 4/2/2016 EDN-H (9) dated 7/9/2016 Working drawing & specification issued vide letter no 1624-28 dated 2/8/2016 Work is in progress 32 6529 C/O Govt sr sec school Building Masli Tehsil Chirgaon EDN-Masli Deep.No 103/39-dated 22/4/2016 &No H (39) dated 5/5/2016 3511-12 dated EDN-H (9)3/18/2008 dated 26/9/2015 Layout plan ,working drawing along with specification issued vide letter no 2464-68 dated 3/9/2015 Work is in progress 33 6529 C/o Govt Sr Sec School Balsa Tehsil 15367 dated 17/1/2017 Work is in progress
38 (II) Govt. High School Kawar). Girls Hostel at Govt. Sr Sec school Kawar No. /06-2365-66, 07/12/2006 630-31 dated 5/7/2006 NO. EDN D.E.H., dated: 24/05/2007 19042-45 dated 14/3/2007 Working drawing along with specification issued vide letter no 5382-85 dated 5/3/2007 Accommodation Govt Sr.Sec School. Funds diverted to welfare department. 39 C/o Govt Sr sec school Building at jaskoon Dodrakawar 3428-30 dated 8/6/20172725-30 dated 11/12/2017 Work held up due to non availability of proper site. List of work ITI(Education ) 14th Circle Sr. No. Job No. Name of Project Date of Requirement received Date of receiving site plan & details Date of Sketch drawing issued Date of approval Date of feasibility Status of project Remarks 1 2 3 4 5 6 7 8 9 10 40 4492 Proposed girls hostel at Govt. Poly. Tech. College at Rohru No. 8327-28, dated: 05/10/2009 & No. 5064, dated: 11/08/2011 No. dated: 24/06/2014 & NO. 3/3794-97, dated: 14/01/2014 No. 51486, dated: 16/07/2014 & No. 33714, dated: 17/05/2015 & NO./ dated: 29/02/2012 Work is in progress. 41 4492 Contour site plan I.T.I. building complex at Cirgaon dated: 26/05/2011 & No. / 22/09/2011 & No. 13555, dated: 07/02/2011 & No. 13606-07, dated: 08/02/2011 No. / 784-87, 06/06/2011 & NO./ 2081-85, dated: 12/08/2011 & Revised working drawing along with Specification issued vide letter no dated 15/9/2017 FCS approval
No./08-870, dated: 23/05/2011 No./ 4776-80, dated: 23/01/2012 42 4492 I.T.I. Tikkar No. 4781-82, dated: 02/08/2012 & No./ dated: 23/06/2012 No./ 14 dated: 17/02/2014 Work is in progress. Note :- Red portion shows deposit works Which are not counted in Total Projects