1.11 Key Map:- KEY-MAP OF NH-33 RANCHI – HAZARIBAGH ROAD PROJECT Scope of works The project envisages construction of new carriageway of the length 71.80 Km/ 74.465 from Km 40.500 Hazaribagh and Km 114.000 at Ranchi in the state of Jharkhand DBFOT (Annuity) basis. Construction of Project Highway on the site set in Schedule – A and as per specified in Schedule - B together with provision of Schedule – C and in conformity with the specification and standards set forth in the Schedule - D of concession Agreement. Operation and maintenance of the Project Highway in accordance with the provision of Concession Agreement. 2. 1. Project Facilities: 1. Toll Plaza 2. Roadside Furniture 3. Street Lighting 4. Pedestrian Facilities
14 Existing Major Junctions Table (A) S.No. Km Section Type Place Joining road Proposed 1 84.750 NH 33 3 Legged Ramgarh (Bokaro Chowk) NH 23 3 Legged 2 85.880 NH 33 4 Legged Ramgarh Chowk Connection road to NH 23 & SH 4 Legged 15 Existing Minor Junctions Table (B) Sl.No. Km Section Type Place Joining road Proposed 1 43.300 NH 33 3 Legged Mukundganj R.E.O. Road 3 Legged 2 46.200 NH 33 3 Legged Sungari Tar R.E.O. Road 3 Legged 3 49.250 NH 33 3 Legged Demo Tar R.E.O. Road 3 Legged 4 56.100 NH 33 3 Legged West Bokaro S.H Road 3 Legged 5 63.275 NH 33 3 Legged Mandu R.E.O Road 3 Legged 6 75.850 NH 33 4 Legged Kujju CCL Road 4Legged 7 83.500 NH 33 3 Legged Giddi Nai Sarai 3 Legged 8 86.500 NH 33 3 Legged Ramgarh Connection road to NH 23 3 Legged 9 103.250 NH 33 3 Legged Sikkidiri SH Road 3 Legged 10 108.400 NH 33 3 Legged Shastri Chowk R.E.O Road 3 Legged 11 112.300 NH 33 3 Legged R.E.O Road 3 Legged 12 113.350 NH 33 3 Legged Rukka Dam R.E.O Road 3 Legged
Sr. No. Description Contact No 1 and Towing Operator 9771954692 26. Linear Progress (Road Works) Main Carriageway R/S Linear Progress (Road Works) Main Carriageway R/S Without Ramgarh Bypass Activity Description Unit Length Completed till Last Month Balance Main Carriageway Four Lane C & G Km 58.067 58.067 0 Embankment Km 58.067 58.067 0 Km 58.067 58.067 0 GSB Km 58.067 58.067 0 WMM 1st Layer Km 58.067 58.067 0 WMM Top Layer Km 58.067 58.067 0 DBM 1st Km 58.067 58.067 0 DBM top Km 58.067 58.067 0 BC Km 58.067 58.067 0 Ramgarh Bypass Activity Description Unit Total Length Completed till Last Month Balance Main Carriageway Four Lane C & G Km 15.720 15.620 0.100 Embankment Km 15.720 15.620 0.100 Sub-Grade Km 15.720 15.000 0.720 GSB Km 15.720 14.900 0.820 WMM 1st Layer Km 15.720 14.700 1.020 WMM Top Km 15.720 14.600 1.120
DBM 1st Km 15.720 13.700 2.020 DBM top Km 15.720 13.500 2.220 BC KM 15.720 7.000 8.720 27. Progress of CD & Structure (Month of January 2014) Sl. No. Structure Total No’s of Structure Work Under Progress Work Completed Remarks 1 Bridge 01 - 01 - 2 Bridge 09 - 09 - 3 Culverts 152 - 152 - 4 ROB 02 - 02 - 5 Underpasses 07 - 5 VUP & 2 PUP Completed - 6 Grade Separator 01 - 01 - 28. PHYSICAL PROGRESS: (The Progress of the as on January 2014)
21 23rd Jan-14 Reg: -Weekly Progress Report. UNI/RAN/NHAI/W.P.R/14/1636 22 24th Jan-14 Reg: - Avenue Plantation in Ramgarh Bypass. UNI/RAN/CONC/HIGHWAY/14/1637 23 24th Jan-14 Reg: - Defects and Deficiencies. UNI/RAN/CONC/HIGHWAY/14/1638 24 24th Jan-14 Reg: - Defects and Deficiencies. UNI/RAN/CONC/HIGHWAY/14/1639 25 25th Jan-14 Reg: - MIS Report of NH-33. UNI/RAN/NHAI/MIS/14/1640 26 30th Jan-14 Reg: -Weekly Progress Report. UNI/RAN/NHAI/W.P.R/14/1641 32. LAND ACQUISITION STATUS: Time Period as per CA Land to be handed over by Authority As per CA (Kms) Encroachment free land Balance land encumbrance free for four laning Balance encumbrance land to be handed over for the service Road Reason for Shortfall / Action taken 100% within 90 Days from Appointed Date 73.799 KM 73.799 KM - 4.4 Km (Both side) Mosque is to be shifted in coordination with local Administration
13 Non - Compliance Report No. 13 Shortage of toe in VUP and ROB at Km. 90. 08/01/2014 - - - 33.1 MATERIAL PROCUREMENT STATUS Major Material Procurement up to 31 December 2013 Major Material Unit Total Requirement Procured Up to This Month Consumption for the Month Cumulative Consumption Balance at site Aggregate 40 MT 907292 1032622 4500 1005313 27309 20 MT 810746 957074 3200 897948 59126 10 MT 746450 829514 3000 786483 43031 Stone Dust MT 968340 1047342 4500 1013302 34040 Cement MT 70549 67084 130 63538 3546 Steel MT 8248 8797 2 7938 859 Sand MT 188000 188112 600 181938 6174 Bitumen MT 21380 21044 0 20338 706 PMB MT 7890 8165 0 8010 155