Goal: To control and promote services to the community by contracting outside entities/business and economic Development.. Objectives: a. Establish MOU/MOA procedures to contract. Develop contract to address projects and assist residents with improvement/development. Create contracts with other tribal programs to bring positions and funding to the local level. Seek contracts outside the community for business development. Planned Projects 1 (One) Year-Short-Range Project (2012)-These projects need to be completed by the end of Navajo Nation Fiscal Year 2012. NO Projects Priority Clearances Responsible Individual Scope of Work 1. Weatherization 1 Assist 30 clients Weatherizing homes. C/M & AMS Work with NN Weatherization Program/ Div. of Comm. Develop to Implement & complete projects. 2. Addressing Plans 2 Develop/provide documents. Chapter Officials, staff & CLUPC Gather information on phone #’s roads and residents to Rural Addressing Office for emergencies. 3. Alternative Government 5 Develop another type of gov’t beneficial to the people. CLUPC & Chapter President Research and compile an alternative government to be reviewed by the officials, standing committees and approved by the membership. 4. Livestock Plan of Operation 4 Develop Policies Grazing Official Research, develop and implement policies for land, livestock. 5. Public Water Facility/Water Faucet 7 Develop and present document AMS Work with NTUA to install a better public watering facility by chapter.
6. Windmill (12) Phase 1 Assessments 8 Assess windmills for repairs Grazing Official Compile information on repairing community windmills to parts 7. Shallow Wells (7)- Phase 1 Assessment 8 Assess shallow for repairs Grazing Official Compile information on repairing shallow wells to order parts 8. Private Burial Plots- Compile info/Family Consent/Public Ed. 10 List private burial and develop procedures Grazing Official Contact families with family burial plots, inform of policies and make decisions 9. Abandoned Business Sites (7)- Survey/Arch- Environmental- Row Clearance 6 Check each business site and start the legal process/ doc. CSC; Grazing Official, Chapter. Research on the status of 6 business and implement all procedures to restart the businesses. 10. Abandoned Business Sites- Junction Flea Market (Construct Booths, Fencing) 11 Clearances, Building materials & construction President, V-President Secretary Work with NN Business Regulatory to gather information and implement construction. 11. Rent Security Safety Box from the Wells Fargo Bank (Records/Documents) 3 Security storage of all chapter documents CSC, AMS Work with Fargo Bank to obtain a security box for safe keeping of all chapter documents. 12. Building Construction: Clean and Fence in Existing & New Cemetery 10 Address fencing and cleaning of cemetery Grazing Official & Churches Work with the churches to see if they can assist in cleaning the cemetery and construct fencing. 13. Compile/Update Abandoned Farm Plots (121) Phase 1 10 Compile names of owners on farm plots Grazing Official Contact farm plot possible owners, gather information and provide public education to update plots 14. Compile/Update/Identify Grazing permits- Phase 1 10 Compile names of owners - livestock permits Grazing Official Contact livestock owners, gather information and provide public education to update permits. 15. Plan of Operation for Housing Committee 4 Get the POP approved CSC, OA Review, revised and present to community members for approval
Right-Of-Way 36. Da Ni Dzil Gai (East)- Power line 4 Cost Estimate AMS 2016-Work with NTUA to get power lines and seek funding to construct the power lines. Archaeological Environmental 37. Coolfields- Telecommunications 5 Cost Estimate AMS 2017-Work with Frontier, Broad Band and cellular tower to get communications throughout the community. Archaeological Environmental Right-Of-Way 38. Windmills (12) Repairs- Phase 2 4 Cost Estimate Grazing Official 2016-Work other programs to repairs all 12 windmills. 39. Shallow Wells (7) Repairs- Phase 2 4 Cost Estimate Grazing Official 2016- 40. Family Burial Plots- Fencing (One Acre or Terminate) 4 Cost Estimate Grazing Official 2016-Contact families to terminate or fence in one acre to continue a cemetery. Archaeological Environmental Right-Of-Way 41. Abandoned Business Sites- Identify Land for Lagoon 2 Cost Estimate AMS 2014-Work with NN Business Regulatory office and surveying department to get all clearance and advertise for development. Archaeological Environmental Right-Of-Way
42. Abandoned Business Sites- Advertisement. 2 Cost Estimate CSC 2014-Work with NN Business Regulatory office to get all clearance and advertise for development. Archaeological Environmental Right-Of-Way 43. Abandoned Business Sites- Construction (Convenience Store/Gas Station) Morgan Station 5 Cost Estimate CSC 2017-Work with NN Business Regulatory office to advertise for businesses. Work with community members for approval. Archaeological Environmental Right-Of-Way 44. Building Construction- Convenient Store (Junction) Reid 5 Cost Estimate AMS 2017-Work with NN Business Regulatory Office to advertise for businesses. Work with community membership for approval. Archaeological Environmental 45. Building Construction- Identify Construction Sites/Feasibility Studies 2 Cost Estimate CSC 2014- Archaeological Environmental Right-Of-Way 46. Building Construction- Recreation Center for Youth 2 Cost Estimate AMS 2014- Work with NN programs, community, funding entities to fund the project. Archaeological
Environmental 47. Building Construction- Firefighter Volunteer Training 2 Cost Estimate AMS 2014-Seek funding or budget for firefighter volunteer Training. Archaeological Environmental 48. Building Construction- Establish/Develop Charter School 4 Cost Estimate Chapter President & School Board 2016-Initiate plans for extension of facilities for charter school. Archaeological Environmental 49. Building Construction- Lagoon/Septic for Economic Development 3 Cost Estimate AMS 2015-Seek funding to construct Lagoon/Septic for business site development. Archaeological Environmental Right-Of-Way 50. Building Construction- Equipment Storage Building 2 Cost Estimate AMS 2014-Seek funding to construct an equipment storage building on chapter compound. Archaeological Environmental Right-Of-Way 51. Building Construction- Veterans Park/Memorial Wall 2 Cost Estimate Veteran’s Comm. 2014-Seek and obtain funding for veterans park and memorial wall on chapter compound.
Right-Of-Way 56. Plans and Policies: Dog Control: Community Education 1 Write and Finalize Grazing Official 2013-Review, revise and present to community members for approval 57. Plan of Operation: Farm Board 1 Write and finalize Grazing Official 2013- Review, revise and present to community members for approval 58. Plan of Operation for Family Burial Plots 1 Write and finalize Grazing Official 2013- Review, revise and present to community members for approval 59. Plan of operation for Farming 1 Write and finalize Grazing Official 2013- Review, revise and present to community members for approval 60. Plan of Operation for Senior Citizen Committee 1 Write and finalize Secretary Treasurer 2013- Review, revise and present to community members for approval 61. Plan of Operation for Round-Up 1 Write and finalize Grazing Official 2013- Review, revise and present to community members for approval 62. Plan of Operation for Pinon Picking 1 Write and finalize Grazing Official 2013- Review, revise and present to community members for approval 63. Plan of Operation for Herbal Medicine Picking 1 and finalize. Grazing Official 2013- Review, revise and present to community members for approval 64. Plan of Operation for Sacred Sites 1 Write and finalize CSC 2013- Review, revise and present to community members for approval - 65. Plan of Operation for Peacemaking and establishment 4 Identify an office for peace-making Comm. Establish a peacemaking committee, request the Navajo Nation peacemaking to provide trn’g, the Plan of Operation and identify an office space. 10(Ten) Year (2022) NO Projects P Clearances Person Assigned Scope of Work 1. line: Blue Berry Hill/Standing Chimney 2 Archaeological AMS 2022-Seek funding for all clearances and construction of power line.
15. Maybelle Lilly Road- Private 2 Archaeological Chapter 2022- Work with Apache County to gravel road. Environmental Right-Of-Way 16. Metteba Road- Private 2 Archaeological Chapter 2022- Work with Apache County to gravel road. Environmental Right-Of-Way 17. Fish Creek Road (Curley/Yazzie)- Gravel 2 Archaeological Chapter 2022- Work with Apache County to gravel road. Environmental Right-Of-Way 18. Katherine Curtis/A. Lee Road- Gravel 2 Archaeological Chapter 2022- Work with Apache County to gravel road. Environmental Right-Of-Way 19. Black Soil Shallow Well Road- Gravel 3 Archaeological Grazing Official 2023- Work with Apache County to gravel road. Environmental Right-Of-Way 20. Scattered 1 Archaeological AMS 2021- Seek funding for all clearances and to construct bathroom additions. Environmental Right-Of-Way 21. Black Soil- Waterline 1 Archaeological AMS 2021- Seek funding for all clearances and to construct bathroom additions. Environmental
29. Abandoned Business Sites- Cross Canyon (Gift Shop/Tourism) 1 Archaeological Chapter President 2021-Seek funding for all clearances and to develop businesses. Environmental Right-Of-Way 30. Abandoned Business Junction/Reed Station (Laundromat and Recycling Center) 1 Archaeological Chapter President 2021- Seek funding for all clearances and to develop businesses. Environmental Right-Of-Way 31. Building Construction- Senior Citizen Congregated Meal Site 4 Archaeological Chapter President 2024- Seek funding for all clearances and to develop businesses Environmental 32. Senior Citizen Group Home 1 Archaeological Chapter President 2021- Seek funding for all clearances and to develop businesses Environmental Right-Of-Way 33. Building Construction- Fire Department 1 Archaeological Chapter President 2021- Seek funding for all clearances and to develop businesses Environmental Right-Of-Way 34. Building Construction- Special Education Facility/Day Care 1 Archaeological Chapter President 2021- Seek funding for all clearances and to develop businesses Environmental Right-Of-Way 35. Building Construction- Transfer Station 1 Archaeological Chapter President 2021- Seek funding for all clearances and to develop businesses Environmental Right-Of-Way 36. Building Construction- Transfer Station/ Recycle Center 1 Archaeological Chapter President 2021- Seek funding for all clearances and to develop businesses
Environmental Right-Of-Way 37. Building Construction- Abandoned Farm Plots- Phase 3- Reestablishment 4 Archaeological Grazing Official 2024-Implementation of planting and growing vegetables. Personal use or marketing. Environmental 38. Building Construction- Grazing Permit-Phase3- Confirm Permit Holders 4 Archaeological Grazing Official 2024-Finalize owners of all grazing permits and holders received public education for control. Environmental Right-Of-Way 39. Building Construction-Old Kin Dah Lichii School Stone building at the Old school compound. 4 Archaeological Grazing Official, Chapter President 2024-Seek funding and work with Historical Preservation office to conduct assessments and restore the building as a historical building. Environmental Right-Of-Way 15 (Fifteen) Year Plans (2026) NO Projects Clearances Person Assigned of Work 1. Edison Ashley Road- Private 1 Cost Estimates Chapter President 2026- Seek funding for all clearances and purchase gravel. Archaeological Environmental
10. Abandoned Business Sites- Wood spring (Hay/Feed/Grocery/Propane) 1 Cost Estimates Chapter President 2026-Seek funding and advertise for business development. Archaeological Environmental 11. Natural Gas Line (10)- refer to Needs and Conditions (M) 1 Cost Estimates Chapter President 2026-Seek funding to install gas lines to community members. Archaeological Environmental Right-Of-Way 12. Building Construction- Senior Citizen Skills Center 1 Land Acquisition Chapter President 2026-Seek funding for all clearances and construction of building and staff. Cost Estimates Archaeological Environmental Right-Of-Way 13. Building Construction- Trailer Park 1 Land Acquisition Chapter 2026-Seek funding for all clearances and development of trailer park. Cost Estimates Archaeological Environmental 14. Building Construction- NHA Senior Citizen Home (Next to Chapter) 1 Land Acquisition Chapter President 2026- Seek funding for all clearances and construction of building and staff Cost Estimates Archaeological Environmental Right-Of-Way 15. Building Construction- Retreat Resort 1 Land Acquisition Chapter President 2026- Seek funding for all clearances and construction of building and staff
1. Abandoned Business Sites- Ashley Store (RV park/Camping) 1 Chapter President 2031-Finalize all policies and implement business development 2. Building Construction- Vet./Livestock Treatment Center 2 Grazing Official 2032- Seek funding to construct vet building. 3. Building Construction- Vehicle Repair Shop 3 Chapter President 2033-Finalize all policies and implement business development. 4. Building Construction- Clinic 4 CHR & Chapter 2034-Seek funding to construct building for health care services. Cultural & Traditional Locations/Structures: Sacred Developments should be made on these sites, prayers and songs are affiliated with these places. Fluted Rock: Located 18 miles Northeast of the Kin Dah Lichii The male homes are treated with respect and no developments Chapter House on Apache County Fluted Rock Route. Prayers are planned around and near these sacred sites. This male Hogan Are conducted on this mountain and the community membership is believed to have been built around the 1800’s. Located 3 miles have no plans to make any developments around or on this sacred North of the Kin Dah Lichii Chapter House. mountain.