List of works Mandi (GAD) 1st circle Sr.No Job no. Name of Work Date of received Date of receiving site plan & details Date of approval Datof feasibility Status of projrct Status Supplied by SE. 7130 Residence for mentally challenged children at sundarnagar *30.3.17 *letter issued to EE Sundarnagar for the detailed contour site plan and requirements from the concerned department on dt. 7.4.17 - Beautification and improvement of roundabout at Gandhi & development of Chowk & Park near ITI Mandi Work is in progress. Landscaping development plan at Shiv-Mandir at Nagchala 31.5.2008 31.5.2008 --- --- Drg. Issued on dt5/6/08 - M.c toilet and rain shelter for M.C Mandi near new Suketi bridge. 21.9.2010 21.9.2010 -- -- Drg. Issued. On 30.10.10 Work completed.
3927 Mini secretariat Sundarnagar Litigant cell 29-5-2012 29-5-2012 6-7-2013 7-12-2012 Drg issued in dt 7.6.11 *issued on dated 6.7.11 *drgs issued on dt.19.7.11 6609 Sunken Garden (Shopping Complex ) at Mandi H.P * Planning of 23-1-2012 Letter issued to Executive officer Municipal Council Mandi H.P vide letter no 2583-86 dt 15.2.12 for the detailed site plan Drg.issued. *sketch drgs issue dt. 9.2.17 Work completed. Cz-342 Provision of Electronic Voting Machine (E.V.M) ware-house. 27-1-2011 27-1-2011 *issued on dt.7.02.2011 in person. Approval awaited . 3251 Deputy commissioner building Mandi * provision of Parking 28.08.2009 28.08.2009 --- -- *re issued on.dt7.2.10 Feasibility & approval awaited c/o of light weight pre- fabricated structure and multipurpose hall Over DC OFFICE 5-3-10 5-3-10 -- -- *Drgs already issued vide letter no 27.7.10 *drgs reissued on dt. 26.2.13 *drgs issued vide on dt. 7.6.14 Feasibility & approval awaited Market and unloading yard at (NH) Mandi 17.4.13 *sk drg issued on dt. 26.4.13 vide letter no84-89 *sk drgs reissued on dt 20/5/13 vide letter no. 127-32 -
Cz-123 REST AT SANDHOLE 28.03.2006 28.03.2006 23.1.2007 Working dwg Issued on dt 14.3.07 Pertain to Joginder Nagar Circle. *Zila Sainik Welfare Mandi. * Office building and living accommodation for Army recruitment office Mandi. 21.07.2000 18.10.2011 ---- --- --- -- Requirement & site data awaited from director sainik welfare deprt. Hamirpur vide office dt 2.11.11 New Bus Stand Complex at Karsog (HP) --- 28.12.11 ----- ----- Letter issued to The Managing Director H.R.T.C. Shimla HP dt 15.2.12 ******** Requirement awaited C/o community hall at Kangoo in Gram Panchayat Kangoo. 22.6.12 22.6.12 -- 21.3.13 sketch. 12.7.12 vide Working drgs issued to EE Sundarnagar on dt. 23.4.13 Food and supply Deptt. (standard laboratories) 8.1.13 9/1/13 --- ---- sketch. drgs issued wide letter no. 388-93 on dt. 23.8.13 Feasibility & approval awaited Multi-purpose hall in the premises of paddal stadium ground. 6.3.13. 6.3.13. * drgs issued on dated 7.3.13 vide letter no. 2291-96. ***** *development of paddal ground 6-01-2015 In person dt 6-01-2015 *drawing issued vide letter no. 1303-1307 dt. 16.01.15 Work completed. Balh sadhan at Dadour. 9.5.13 9.5.13 *drgs issued vide letter no. 390-93 on dt. 4.7.14 ***** Approval & feasibility awaited
4578 Sub-Jail at Mandi * Type-II Qtrs. *Drawing issued on dt 20-5-10 Work completed. *construction of complex. *letter issued to the Director General Of Prisoners(H.P) vide letter no. 1748-55 dt.28.7.11 *letter issued to E.E Mandi div.II mandi vide letter no 2786-90 dt 26.3.12 *letter issued to EE Mandi-II on dt. 26.4.13 vide letter no. 79.83 Site not handed over.
*Sub-jail Behna 12-6-2012 1.8.12 vide 4-11-2011 *letter issued to Chief Architect HPPWD Mandi on dt.11.9.12 *conceptual drg issued for approval on dt. 24.9.12 vide letter no. *letter issued to EE Mandi –II vide letter no 953-60 on dt. 9.11.12 *letter issued to the Additional Director General (prisos) HP Shimla vide letter no. 2079-84 dt. 11.1.13 *drgs issued on dt. 1.2.13 vide letter no. 4298-4307 form the office of chief architect Shimla. Shifted at Batahalari near Ner-Chowk.
*Central jail Mandi at Batahalari near Nerchowk *New. site plan 26.6.14 & re submitted dt. 20-01-2015 2*letter issued to EE Mandi-II for the complete site data of the proposed site vide letter no. 365-69 on dt. 3.7.14 *letter issued to EE Mandi-II vide letter no. 733-36 on dt. 10.9.14. *letter issued to The Deupty Commissioner, Mandi vide letter no. 831-35 on dt. 14.10.14 ( contoured site plan still awaited.) *Letter issued to The Sr. EE Elect. Div. HPSEB , Ltd. Sundarnagar vide letter no. 1060-63 dt. 15.11.14. *letter issued to The Deputy Commissioner Mandi on dt. 6.7.15decision of the land. Site not handed over by the client department. Add. Accommodation on Floor of rest house at Chatri distt Mandi 8-9-2008 8-9-2008 16-6-2009 Drawing issued on dt 09-6-09 Detailed estimate under process. Rest House/Gang hut at Galma distt Mandi 23.2.2010 *11.5.17 23.2.2010 *11.5.17 *7.7.17 29.3.2010 Drawing issued on dt 17.11.11 vide letter no 2190-95 Roofing work is in progress. Rest at thachi distt. Mandi. 07.10.2009 07.10.2009 ----- 21.10.13 * Issued on dt dt. 28.2.13 *Revised drgs issued on dt. 4.2.14 Work is in progress and all drawings received.
Cz-162 Existing type-IV qtrs near vishwakarma temple Mandi 23-10-2011 23-10-2011 .6.7.11. Working dwg issued on 26.4.11. A/A & E/S awaited. A.E OFFICE & TREASURY BUILDING AT BALI CHAWKI. 21.04.2011 21.04.2011 21-02.2012 29.7.2011 *working dwg issued on 6.2.14 Structure drawing of first floor top beam & slab and second floor trusses with joinery details required. 5009 Add.acc. for Circuit Mandi 12-05.2015 12-05.2015 *14.7.15 *13.7.15 (guard hut & store) Yet not recieved 7.10.15 Working Drgs. Issued on dt. 25.6.14 *drgs issued dt. 29.6.15. *letter issued to EE mandi on dt. 20.11.15 *letter issued to EE Mandi-II on dt. 12.5.17 Work awarded to the contractor and site development work is in progress. 5009 NEW SITE FOR CIRCUIT AT KANGNI, DISTT. MANDI 12.7.13 12.7.13 Scheme under consideration ***** Cz-162 Transit accommodation for PWD staff at Paddle Mandi 12.4.12 12.4.12 -- 29.10.14 Skt drgs issued on dt. 23.9.14 *working drs issued dt. 3.9.15 Land dispute. Cz-298 Divisional office bldg at Karsog HP.PWD. Karsog Mandi. 13.05.08 13.05.08 Std drawings adopted 09.09.2008 Working Drg. Issued on dt 19/7/08 Work is in progress.
7085 vigilance and anti corruption bureau office building at ram nagar Mandi (hp) 2.1.14 2.1.14 --- 27-8-14 Sketch drgs issued dt. 29.1.14 Working drgs issued on dt. 14.3.14 A/A & E/S awaited. Mini secretariat building at Nerchowk Mandi H.P. 8.1.16 *9.5.16 4-1.2014 *10.2.14 *revised dt. 13.01.16 *revised dt. 17.6.16 31.3.17 21.2.17 *letter issued 13.2.14 for the requirements. *drgs issued on dt. 17.2.16 Drgs. Issued to d.c for approval on dt14.2.17 A/A & E/S awaited. Office building for SMS /HDO and HEO at Sundarnagar. 21-10-2013 03.2.14 5.7.16 from e.e 5.11.15 22.8.15 sketch drgs drgs issued vide letter no. 1036-40 on dt. 10.2.14 drgs.issued for approval on dt. 9.10.15. working drgs. Issued on dt. 10.6.16 & also on 16.7.16 Work is in progress. Shri Panchvaktra temple Mandi 23-04-2014 23.4.14 Sketch drg.issued vide letter no. dt. 19.6.14. *letter issued to EE Mandi-II vide letter no. 443-47 on dt 11.7.14 ( for marking HFL on the proposed site) 52
Parking near Tehsil office building at Mangwain 29-04-2014 29-04-2014 *feasibility received from EE vide letter no. 6200-01 dt. 23.6.14 & dy. No. 133 dt. 27.6.14. *drg issued vide letter no. 205-209 dt. 16.6.2014 Land not available. 7045 C/O Kids swimming pool at Bhiuli 16-06-2014 27-05-2014 Sketch drg. * drg issued vide letter no. 215-219 dt. 17.6.2014 Work completed. 7085 C/O S.P.SV & ACB Central Range Mandi (Residence Building) 23.6.14 *3.6.17 *letter issued to S.P SV & ACB Central Rande Mandi vide letter no. 190-94 dt. 12.6.14 (site plan still Awaited) * drgs issued dt. 31.7.14 *letter issued to EE Mandi-II dt. 02.09.2014 *drg issued dt2.2.17 Working estimate is under preparation. Sanskriti sadan at Motipur Mandi 20.3.14 20.3.14 22.12.16 26.7.15 *25.5.16 *drgs issued dt. 29.7.15 *w/drg. Issued dt. 15.2.17 Work awarded to the contractor by the EE Mandi Division No.II vide letter No. dated Structural drawings submitted to the Chief Engineer on
dated 07-03-2018 for approval. Revised Tatima of land domarcated at site and revised digital map under preparation for correction in FCA case. Indoor Stadium at Motipur Paddel Mandi 10.10.14 20.3.14 Sketch drawing *drawings iddued vide letter no. 1259-63 on dt. 7.1.2015 ***** 385 MT Godown under MANREGA at Thunag 10-09-2014 10-09-2014 *letter issued to Chief Architect vide letter no. on dt. 9.7.14 ( request for the supply of standard drgs. Of 200 MT Godowns ) - Stadium at Baldah village Chaloh P.O Saigalu Kotli 20.11.14 20.11.14 Layout plan Insufficient site. FRA under process. 7640 Sub-Tehsil Building at Bhadrota , Sarkaghat. 7.8.14 7.8.14 17.8.16 Drgs issued on dt. 11.5.15 vide letter no. 84-88. 5.7.16 letter issued 28.7.16 drgs. Issued for approval A/A & E/S received. BUS-STAND MANDI TOILET BLOCK. 24.6.14 24.6.14 17-07-2014 *feasibility received from Ee Mandi-II vide letter no. 8821-22 dt. 17.7.14 & dy. No. 184 dt. 19.7.14. DRG Handedover OVER TO A.E CONCERN IN PERSON ON DT. 16.6.13 & 17.9.13 Not pertain to this department.
4792 Departmental building at Deputy Director / Sub-Treasury Offices. 7.12.15 7.12.15 6.5.16 Sketch drgs issued dt. 2.2.16 Working drawing awaited. 415 Hot water pool near Laxmi Narayan Temple at Tatapani , Karsog 25.7.16 25.7.16 6.2.17 10.3.17 Drg dt. 20.1.17 *working drgs issued dt. 21.6.17 - 7526 Additional accommodation at SE Office 1st circle mandi 2.7.16 2.7.16 Preliminary estimate submitted to the E-in-C office vide CE(MZ) office letter No. dated 02-02-2018 amounting to Rs. 71,05,000/-. 162 Type-II Qtrs PWD Colony rewalsar *joinery detail issued dt. 7.11.14 Work is in progress. 162 Zila parishad office building Jail road mandi (conversion into residential purpose) Sketch drg issued dt. 28.8.15 Not constructed by this department. 424 Press club building Nerchowk 23.12.16 26.12.16 Letter no. dt 23.12.16 *existing plan and photographs letter no. dt. 4.1.17 *9.1.2017 *drgs issued 31.01.2017 Preliminary estimate submitted DPRO vide EE Mandi-II office letter No. 19051-54 dated 29-08-2017 for Rs. 24,23,300/-. 7085 TYPE-II QUARTERS AT POLICE RESIDENTIAL COLONY AT DHANGSIDHAR MANDI 11.1.16 21.1.16 8.11.16 Drgs issued. Work completed.
4792 Treasury office building at baldwara disstt. Mandi 18.2.2 017 27.02.2017 12.6.17 21.4.17 Letter issued for requirements on dt. 4.3.17 Drgs issued dt. 28.3.17 *letter issued to EE Sarkaghat on dt. 4.5.17 Working drgs. Issued on dt. 6.10. 17. - Mz-399 Panchayat Bhawan at Sarkaghat 23.5.17 *letter issued by EE Sarkaghat on dt. 2.6.17 for the requirements to be housed in the building. - 6609 Municipal Committee office building 02.01.17 13.2.17 14.2.17 *drgs issued dt. 09.2.17 *drgs reissued dt. 17.2.17 *drg issued dt. 25.5.17 Approval of drawings awaited from the client department. 6609 2 NOS. SHOPS AT SERI BAZAR MANDI 3.12.16 3.12.16 DRG ISSUED DT. 2.8.17 Not pertain to this department. MZ-431 Residential building for mentally challenged children s/nagar distt mandi (HP) 29.7.17 Mz-427 Excise and taxation office at sarkaghat distt. Mandi (HP) 19.1.17 19.1.17 2.5.17 &22.5.17 Drgs issued dt. 24.4.17 Work is in progress. MZ-123 Rest house at Janjehli 24.8.17 24.8.17
MZ-123 Rest house at sarkaghat (additional accommodation) 19.7.17 19.7.17 *letter issued to EE sarkaghat for the detailed plan of existing rest house.dt. 3.6.17 Contour site plan sent to the Senior Architect Mandi Zone and necessary working drawing awaited. MZ-123 Rest at Sudhar (additional Accommodation) 6.7.17 *drgs issued dt. 4.9.17 Working drawing has been prepared and estimate is under preparation. MZ-123 Rest House Gulma 7.7.17 7.7.17 *letter issued to EE Mandi-II dt. 11.9.17 for the existing roof plan. Roofing work is in progress.