6 EXECUTIVE SUMMARY This executive summary presents the activities of the Concessionaire and the Independent Consultant during the month Jul 2018. Matters related to the implementation of the Project are as under: 1.Major Events: There were no major events during the month. 2. Removal of Encroachments: Concessionaire has been handed over 100% land acquired for the project. It is obligatory on part of the Concessionaire to keep ROW free from encroachments. Concessionaire has reported that locals have illegally constructed structures within ROW from Ch. 60.800 to Ch. 61.400 (RHS). Concessionaire is obliged to protect land within ROW and has been advised to remove encroachments with the help from Police / District administration if need be, at the earliest. 3. Safety Measures: Maintenance of pavement, road marking, kerb painting, blinkers is not being done by the Concessionaire in a satisfactory manner. The state of street lights is given below- Date of Inspection Chainage No. of lights not working No. of High Masts not working From TO 17-07-2018 39.960 42.300 08 0 42.300 47.200 12 0 47.200 49.000 15 0 49.000 51.000 03 0 51.000 52.000 00 0 57.400 57.550 01 0 67.300 67.550 06 0
8 STAFF MOBILIZATION : IC S. No. Designation Name Date of Joining/ Mobilization KEY PROFESSIONAL STAFF 1 Team Leader cum Senior Highway Engineer Col (Retd) Parikshit Sharma 07.12.2015 2 Pavement Specialist S L Mahipal 15.12.2015 3 Quality-cum-Material Expert Vikas Gupta 01.05.2018 4 Bridge/Structural Engineer Arun Kumar Pandey 16-04-2016 5 Road Safety Expert Dr. M.M. Krishna 19-01-2016 6 Bharat Goel Toll/ HTMS Expert 30-12-2015 SUB-PROFESSIONAL STAFF 6 Assistant Highway Maintenance Engineer Vinod Kumar Pandey 28-12-2015 7 Survey Engineer Ambresh Tripathi 8 Horticulture Expert Kuldeep Kumar Sharma 28-12-2015 9 Quantity surveyor Vidhu Bhushan Sundaray 30-5-2016 SUPPORT 10 Lab. Assistant Guru Dutt 04-10-2017 11 Technical Supervisor (construction/maintenance) Prasant Rana 25-05-2016 12 Technical Supervisor (construction/maintenance) Manish Rana 20-06-2016 13 Office Ashok Kumar 07-12-2015 14 Steno-cum-computer Operator Shrikant Panwar 22-01-2018 15 Office Boy Bharat 17-04-2018
15 STATUS OF ENCROACHMENTS - NH-5 (Zirakpur-Parwanoo section) July-2018 Sr. No. Ch. (RHS/LHS) Description of Encroachment Name Of Encroacher Remarks 1 53.850 Median Electric Pole UHVBN Removal in progress 2 61.200 RHS Tea Stall –cum – Dhaba Sh. Sanju Sharma Dispute in ownership of land 3 61.220 RHS ‘Highway Punjabi Dhaba’’ Sh. Sanju Sharma Dispute in ownership of land 4 61.320 RHS Tea –cum – Grocery Shop Sh. Phool Chand Sharma Dispute in ownership of land 5 61.330 RHS Sant Ram Motors Engg. Workshop Sh. Phool Chand Sharma Dispute in ownership of land 6 63.130 RHS Residential House Sh. Achhru Ram 7 63.170 RHS Residential House Sh. Kumar 8 63.190 RHS Residential and commercial shops Sh. Raja Ram, Manider singh Bedi etc.
18 Appendix-C Tollable Traffic Volume for July 2018 Date Car/Jeep/Van LCV Bus /Truck MAV Total 1-Jul-18 36847 1842 3196 1312 43197 2-Jul-18 29857 1874 3349 1405 36485 3-Jul-18 28749 2047 3781 1438 36015 4-Jul-18 27546 2130 3908 1363 34947 5-Jul-18 26554 2161 4127 1406 34248 6-Jul-18 27960 2165 4332 1452 35909 7-Jul-18 2251 4158 1589 40367 8-Jul-18 34171 1564 3145 1296 40176 9-Jul-18 27725 1837 3582 1361 34505 10-Jul-18 26712 2317 4335 1526 11-Jul-18 26159 2203 4052 1454 33868 12-Jul-18 27016 2245 4545 1641 35447 13-Jul-18 2310 4328 1460 37634 14-Jul-18 33650 2136 4139 1392 41317 15-Jul-18 33123 1647 3117 1206 16-Jul-18 28856 1721 3577 1387 35541 17-Jul-18 27684 2305 4241 1464 35694 18-Jul-18 2316 4403 1544 35356 19-Jul-18 2425 4688 1507 35127 20-Jul-18 27636 1752 3497 1293 34178 21-Jul-18 1422 2361 1118 35825 22-Jul-18 31373 1073 1712 862 35020 23-Jul-18 26786 1065 2044 853 30748