1.5. Strip Chart 1.5.1 Strip Chart Plan (Details) Details of Strip Chart are furnish in Annexure - I 1.5.2 Strip Plan (Summary) Unavailability & Reason for Unavailability Completed by Layer (MCW) Completed by Layer (Service Road) Length (Km) % Total Pending Length Length (Km) % Total Length Length (Km) % Total Length Total Length 332.346 - BC 269.300 81.03 BC 7.09 16.59 Total Work front Unavailability 0.330 0.09 DBM 293.140 90.47 DBM 20.62 48.27 Pending Land Acq. - - WMM 297.840 91.92 WMM 23.58 55.19 Pending Clearances 0.330 0.15 GSB 303.111 93.55 GSB 26.18 61.28 Encumbrances - - Sub-Grade 306.180 94.50 31.75 74.32 C&G 315.700 97.43 C&G 34.11 79.84 1.6 Land Acquisition and Clearances: 1.6.1 LA Summary Description Required (ha) Total in possession at start (ha) Total to be acquired (ha) Existing ROW 314.78 314.78 0 Pvt. Land To be Acquired 385.19 260.27 124.92 Public Land To be Transferred 137.599 132.16 5.439 Grant Total 989.506 707.21 282.296 1.6.2 LA Details by CALA CALA Total Land left to be Acquired (Ha) 3H Pending (ha) 3H Done (Ha) 3G Pending (Ha) 3G Done (Ha) 3D Pending (Ha) 3D Done (Ha) 3A Pending (Ha) 3A Done (Ha) Amount Awarded (Crore Rs.) Amount Deposited (Crore Rs.) Amount Disbursed by CALA (Crore Rs.) Pending Amount (Crore Rs.) 27.276 21.837 280.45 21.837 280.45 27.276 671.49 0.0 638.766 214.44 177.72 170.95 6.77 0.0 0 82.9 0.0 82.9 0.0 138.80 0.0 138.80 47.438 38.52 34.52 4.00
Felling of 1197 nos. of trees from Ch. 24 +000 to 58+000 Approved 34 Completed - Felling of 4848 nos. of trees from Ch. 58 +000 to 107+000 Approved 49 Completed - Felling of 1027 nos. of trees from Ch. 104+600 to 113+100 Approved 8.50 Completed - Felling of 4419 nos. of trees from Ch. 113+300 to Ch. 143+000 29.90 Completed - Felling of 2415 nos. of trees from Ch. 143+000 to Ch. 163+000 Approved 20 Completed - Felling of forest trees 29292 nos. from Ch. 58+000 to Ch. 113+000 Approved 65 On - Felling of forest trees 1210 nos. from Ch. 113+000 to Ch. 163+000 Approved 50 On going - Railway ROBs/RUBs GAD Numbers Status Locations / Current Stage Issues / Comments Approved CE drawing no. 1715/13 of ECoRdt. 20.05.13 Approved Ch.9.18 KM (Railway Ch.334.682 of Korai - JJKR) Uploaded on portal on NIL Approved CE drawing no.2244/15 of ECoRdt. 20.05.13 Approved Ch.115.639 KM (Railway Ch.65.318 of Tamka - Keonjhar - Bansapani) Uploaded on portal on NIL
1.6.4 Status of Utility Shifting Utility Name Status Length affected Date of request by Authority for estimate Date when Estimate was received from concerned dept. Date of approved by authority RO/HQ Date of deposit of charge Progress of Physical Shifting Date of from for Estimate Amount (Rs) Issue / Comments Shifting of TW & Water line Estimate Approved 166.173 RWSS, Keonjhar 06/11/2009 30/10.2015 30/10/2015 02/7/2012 Work TBD 21468483/- Shifting of TW & Water lines dt. 06.11.2009 Revised Est. dt. 20.11.2015 dt.30.10.2015 RWSS, Keonjhar & RWSS, Jajpur 21468483/- For Ch. Km.0-23-163 Shifting of TW & lines dt. 06.11.2009 Revised Est. dt.30.10.2015 PH Division Rourkela 3121979 For Ch. & at Keonjhar Bypass.
Shifting of lines dt. 05.02.2010 142.173 NESCO, Balasore - - 05/02/2010 22/02/2012 Work TBD 53518776/- For Ch. Km.23-163, 1st and 2nd RA Bill released Shifting of lines dt. 03.05.2013 24.000 EE, Jajpur Road - - 03/05/2013 17/06/2013 Work TBD 21144456/- Rs.562008 deposited to as supervision charges for Ch.km. 0-23 Shifting of 220KV & 132KV near dt. 17.02.2011 And RO-Bhubaneswar ltr dt.27.07.2015 - - - 27/07/2015 03/03/2011 Work TBD 14158963/- Rs.298801 deposited to GM, OPTCL, as balance supervision charges vide T/O ltr no.8240 for shifting of 220KV & 132KV crossing near Panikoili. Shifting of UG cables RO-Bhubaneswar ltr dt.18.12.2015 - NESCO, Keonjhar - - 18/12/2015 01/01/2016 - - 5277685/- Rs.268864 deposited to NESCO as supervision charges for XLPE cabling in 11KV/33KV lines
Ch.115.635 Km, 1st and 2nd RA released Shifting of lines for division RO-Bhubaneswar ltr no. date- 25.07.2016 - NESCO, Balasore - 01.12.2016 - - - - 58298396/- For Ch. Km.23-112 (For Anandapur Electrical Division) PIU's letter no.8725 Estimate of changed to Rs.5.82 Cr, 3rd RA Bill released. of 132KV railway line RO-Bhubaneswar ltr dt.25.07.2016 Estimate approved ECoR, Engineer (TRD), Khurda Road 25.07.2016 6525640/- Diversion of 132KV railway transmission line between tower no.37 & 38 between railway station, 40,39691/- has been released in
2306.16 2054.08 2049.20 48.41 46.70 1.9.2 Escrow details TPC (Cr) Cumulative exp. Till date (Cr) Escrow Plan till date- Debt (BOT) (Cr) Escrow Plan till date- Equity (BOT) (Cr) Escrow Plan till date- VGF (BOT) (Cr) Escrow Actual till date- Debt(BOT) (Cr) Escrow Actual till date- Equity(BOT) (Cr) Escrow Actual till date- VGF(BOT) (Cr) 2306.16 2095.90 1286.84 360.32 519.68 1279.14 360.32 460.89
17 Uperdiha 74+400 76+850 2.450 Available 2.450 Available Work In Progress 76+850 76+930 0.080 Temple & trees considered as divine were not allowed to be felled by public 0.080 Available Work In Progress 76+930 78+050 1.120 Available 1.120 Available Work In Progress 78+050 78+200 0.150 Available 0.150 Available Work In Progress 18 Kusunpur 78+200 78+630 0.430 Available 0.430 Available Work In Progress 78+630 78+660 0.030 Pvt. Building, Missing bits 0.030 Available Work In Progress 78+660 78+690 0.030 Pvt. Building, Missing bits 0.020 Available Work In Progress 78+690 78+780 0.090 Available 0.100 Available Work In Progress 78+780 78+810 0.030 Available 0.030 Available Work In Progress 78+810 79+160 0.320 Available 0.320 79+160 79+320 0.180 Land Problem (Missing Bits) 0.160 LHS available. BC completed 79+320 79+330 0.010 0.010 Available Work In Progress 79+330 82+290 2.960 Available 2.960 Available Work In Progress 19 Bataharichandanpur 82+290 82+310 0.020 Available 0.020 Available Work In Progress 82+310 82+370 0.060 Available 0.060 Available Work In Progress 82+370 82+400 0.030 Available 0.030 Available Work In Progress. 82+400 83+000 0.600 Available 0.600 Available Work In Progress 20 83+000 83+600 0.60 Available Sanamasinabila 83+600 83+900 0.30 Available 83+900 84+700 0.80 Available 84+700 86+400 1.70 Available
Pipilia, Bankaputuli 102+100 102+850 0.75 Available Bankaputuli, Gopalapur 102+850 103+200 0.35 Available Bankaputuli 103+200 103+600 0.40 Available 103+600 103+750 0.15 Rama Chandra Naik. Khat No-20. Plot & 602, Land not payment Work in progress 103+750 106+200 2.45 Available 106+200 106+400 0.20 Tree cutting in progress Work in progress 23 Gopalapur, Badaposi 106+400 107+920 1.52 Available 107+920 107+970 0.05 Primary School, Gopalpur Work in progress 107+970 109+000 1.03 Available 109+000 110+100 1.10 Available 24 Badaposi 110+100 113+776 3.68 Available 113+776 114+080 0.304 Available 114+080 114+194 0.114 Available Jamunalia 114+194 114+440 0.246 Available 114+440 115+250 0.810 Available Tolankbahal 115+250 115+615 0.365 Available Tulashichaura, Sirispal 115+615 115+650 0.035 Available 115+650 115+750 0.100 Available
136+760 136+820 0.140 Not Available High Court Case 136+900 136+929 0.029 Available 136+929 137+300 0.371 Available 137+300 137+343 0.043 Available 137+343 137+360 0.017 Available Putulia 137+360 137+400 0.040 Available 137+400 137+600 0.200 Available Keshpank 137+600 137+920 0.320 Available 137+920 138+420 0.500 Available 34 Jadichatra 138+420 138+480 0.060 Available 138+480 138+500 0.020 Available 138+500 138+523 0.023 Available 138+523 138+943 0.420 Available 35 Bankamarani 138+943 138+963 0.020 Available 138+963 139+000 0.037 Available 139+000 139+037 0.037 Available 139+037 139+200 0.163 Available 139+200 139+300 0.100 Available 139+300 139+469 0.169 Available 139+469 139+632 0.163 Available 36 Bankamarani, Hundla 139+632 140+200 0.568 Available 140+200 141+310 1.110 Available 141+310 141+800 0.490 Available Jamudiha, Palasponga 141+800 142+060 0.260 Available 142+060 142+195 0.135 Available 142+195 142+205 0.010 Available 37 Palasponga 142+205 142+540 0.335 Available 142+540 143+400 0.860 Available Palasponga, Murusuan 143+400 143+465 0.065 Available
38 Tangarani 143+465 144+615 1.150 Available 144+615 145+200 0.585 Available 145+200 145+210 0.010 Available 145+210 145+250 0.040 Available 145+250 145+270 0.020 Available Jamuposhi ,Spongepatna 145+270 145+295 0.025 Available 145+295 147+600 2.305 Available Jhumpura 147+600 147+800 0.200 Available 147+800 148+650 0.850 Available 148+800 149+050 0.250 is in process .Bhaluka villagers objecting for change of alignment 0.200 100M Local dispute 149+050 149+300 0.250 Available Jhumpura, Bhaluka&Arsala 149+300 150+000 0.700 Available Structure Dismentled Available The mosque dismantled on 30th Jan and the entire stretch is encroachment free 39 Arsala 149+900 149+950 0.050 Not Available school 0.050 Compensation paid and new school is also constructed structure is there on main carriage way. 150+286 150+430 0.144 Available 150+430 150+460 0.030 Available 150+460 150+600 0.140 Available
150+600 150+800 0.200 Available 150+800 152+260 1.460 Available Sundhimursuan, Balabhadrapur 152+260 152+350 0.090 Available 152+350 152+380 0.030 Available 40 Balabhadrapur 152+380 152+430 0.050 Available 152+430 152+510 0.080 Available 152+510 153+040 0.530 Available 153+040 153+530 0.490 Available 153+530 153+600 0.070 Available 41 Balaibandh,Mursuan 158+415 159+400 0.985 Available 159+400 159+415 0.015 Available 42 Mursuan 159+415 159+590 0.175 Available 159+590 159+618 0.028 Available 159+618 159+690 0.072 Available 159+690 159+890 0.200 Available 159+890 160+110 0.220 Available Mursuan,Parsala, Sijukala 160+110 160+380 0.270 Available 160+380 160+445 0.065 Available 160+445 160+573 0.128 Available 160+573 160+675 0.102 Available 160+675 160+728 0.053 Available 160+728 161+085 0.357 Available 161+085 161+099 0.014 Available 161+099 161+850 0.751 Available 161+850 161+950 0.100 Available 161+950 162+270 0.320 Available 162+270 162+350 0.080 Available 162+350 162+450 0.100 Available
43 Mursuan,Parsala, Sijukala 162+450 164+500 2.050 Available 164+500 164+540 0.040 Available 164+540 164+650 0.110 Available Parsala, Sijukala 164+650 164+715 0.065 Available 164+715 165+010 0.295 Available 165+010 166+000 0.990 Available Rimuli 166+000 166+173 0.173 Deadlock created by public of Taduabahal village from execution of 4-lanning Total-787mtrs