237 0. √ √ 238 Pan √ √ 239 Lid √ √ 5.0 STATUS OF MATERIAL RESOURCES: Borrow approved details are as follows: Package A Borrow Areas for Earth Work: RAMKY INFRASTRUCTURE LIMITED QUALITY MANAGEMENT SYSTEM SRINAGAR BANIHAL ROAD PROJECT Monthly Progress Report May-14 For Section – II (220+700 to 252+800): Barrow Areas for Earth Work: Sr. No. Description List of Borrow Areas Chainages Side Offset from NH (in Km) Status of 1 Emb/ sub grade 23 227+700 LHS 6.7KM APPROVED 2 Emb/ sub 13 222+140 RHS 4.500KM APPROVED 3 Emb/ sub grade 15A 224+800 LHS 8.500KM APPROVED 4 Emb/ sub grade 15B 229+100 LHS 4.500KM APPROVED 5 Emb/ sub 27 229+100 LHS 10KM APPROVED 6 Emb/ sub grade 07 229+300 LHS 3.100KM APPROVED 7 Emb/ sub grade 02 229+300 LHS 5.200KM APPROVED 8 Emb/ sub grade 18 230+600 LHS 0.200KM APPROVED 9 Emb/ sub grade 26 232+200 RHS 1.2KM APPROVED 10 Emb/ sub grade 08 232+800 LHS 1.500KM APPROVED 11 Emb/ sub grade 17 233+600 RHS 0.100KM APPROVED 12 Emb/ sub grade 14 246+200 LHS 13.000KM APPROVED 13 Emb/ sub grade 25 247+000 RHS 7.800KM APPROVED 14 Emb/ sub grade 1 247+650 LHS 7.200KM APPROVED 15 Emb/ sub 11 247+660 LHS 7.000KM APPROVED 16 Emb/ sub grade 21 250+800 LHS 1.3KM APPROVED 17 Emb/ sub 22A 251+400 RHS 3.00KM APPROVED 18 Emb/ sub grade 31 232+700 LHS 0.500 KM APPROVED 19 Emb/ sub 32 232+700 LHS 0.500 KM APPROVED 20 Emb/ sub 33 247+645 LHS 5.500 KM APPROVED 21 Emb/ sub 34 240+070 LHS 12.5 KM APPROVED 22 Emb/ sub grade 35 240+070 LHS 18.5 KM APPROVED
GSB Sr. No. Description List of Borrow Areas Chainage Side Offset from NH Approval Status 1 Package 1 1 232+800 LHS 3.8 KM Submitted 2 233+100 RHS 1.5KM Submitted 3 236+040 LHS 12KM Submitted 4 239+000 LHS 4KM Submitted Section – III (252+800 to 286+110): Borrow Areas for Earth work: Approved Borrow area details are as follows: Sr. No. Description List of Borrow Chainages Side Offset from NH (in Km) Approval Status 1 Emb/ sub grade 6 253+000 LHS 2.5KM Approved 2 Emb/ sub 12 253+000 RHS 4KM Approved 3 Emb/ sub grade 5 253+000 RHS 8KM Approved 4 Emb/ sub grade 22 256+800 RHS 3KM Approved 5 Emb/ sub 20 259+900 RHS 2.KM Approved 6 Emb/ sub grade 24 260+900 RHS 2.5KM Approved 7 Emb/ sub 10 267+300 RHS 9.4KM Approved 8 Emb/ sub grade 16 270+700 RHS .5KM Approved 9 Emb/ sub grade 19 278+450 LHS 14.5KM Approved 10 Emb/ sub grade 9 280+700 RHS 6KM Approved 11 Emb/ sub grade 3 281+000 LHS 13.2KM Approved 12 Emb/ sub grade 28 268+000 RHS 1KM Approved 13 Emb/ sub grade 4 281+000 RHS 18km Approved 14 Emb/ sub grade 30 275+600 RHS 1.5 KM Approved Borrow Areas for GSB
17 RIL/SBEL/SPV/NH-1A/12-13/100 12.03.13 Methodology for Installation of PVD drains in High Embankment 18 RIL/SBEL/SPV/NH-1A/12-13/104 13.03.13 Design Methodology for A1 Test Pile at Km:261+026 11.0 STATUS OF CHANGES FOR VARIATIONS: So far no variation is coming under this project. 12.0 STATUS OF STRETCHES Status of Land Acquired-- SRINAGAR – BANIHAL (Km. 187+000 To Km. 189+350 & Km. 220+700 To 286+110) Sr. No. Chainage District Length in Km Land Acquired Land Acquired Hindrance free Land Acquired with Hindrance Balance to be Acquired From To 1 187+000 189+350 RAMBAN 2.35 2.35 0 2.35 0 2 220+700 257+600 ANANTNAG 36.90 35.80 32.2 3.6 1.1 3 257+600 280+000 PULWAMA 22.40 18.3 16.9 1.4 4.1 4 280+000 284+400 BUDGAM 4.40 4.40 4.40 0 0 5 284+400 286+110 SRINAGAR 1.71 1 0 1 .71 67.76 61.85 53.5 8.35 5.91 Utility Relocated: The Present status of Utility relocation is given below Utility Relocation / Removal of Encroachments / Tree cutting 1 : Details and status of utilities, encroachments and trees- District: Anantnag Ser Utility / encroachment Unit Removed Balance Status Utilities: Electrical 1 HT No 8 0 0 Estimates approved 2 LT poles No 635 497 138 LT poles shifting work at Anantnag Dist in Progress 3 Transformers No 36 3 33 4 Telephone (OFC) Km 20.4 0 0 Not in Utilities: Public health 5 Water pipeline Km 16 Estimates approval awaited from NHAI, HQ. 6 Hand No 11 Encroachments No's Removed Balance 7 Residential buildings No 251 211 40 Compensation not paid fully for all structures/buildings. 8 Shops No 855 712 143 Dismantling in progress where payment made.
9 Mosque No 12 1 11 Matter lies with Authorities. Both NHAI and Administration has to take quick decision and shift the same. 10 FCI go No 1 0 1 11 CRPF camps No 3 1 2 Trees Cut Balance 12 Social forestry No 1942 1942 0 13 Under public(80% Compensation to be made for land) No 21946 21126 820 14 Walnut No 1094 787 307 15 Chinar No 32 17 15 Upon the compensation made for land, land owners will cut all the trees which are under public. For Chinar trees & walnut trees, Divisional Commissioner has to give permission and later auction to be done. Unless compensation made for land / building / encroachment cannot be removed. Authorities have to take action for shifting of Mosque, Go down and CRPF camps. Details and status of utilities, encroachments and trees - District: Pulwama Ser Utility / encroachment Unit Quantity Status Utilities: Electrical Removed Balance 1 HT tower No 1 0 1 2 LT poles No 385 97 288 3 Transformers No 25 1 24 4 Telephone (OFC) km 13.72 Not in Utilities: Public health 5 Water pipeline km 6.00 Estimates approval waited from NHAI, HQ. 6 Hand pumps No 10 Encroachments 7 Residential buildings No 139 48 91 Compensation not paid fully for all structures/buildings. Dismantling in progress payment made. 8 Shops No 376 356 20 9 Mosque No 6 Matter lies with Authorities. Both NHAI and Administration has to take quick decision and shift the same. 10 FCI go downs No 1 1 Nil 11 CRPF camps No 1 1 Nil Cut Balance 12 Social forestry No 794 794 0
2 LT poles No 1 3 Transformers No Nil 4 Telephone cable (OFC) km Nil Not in Scope Utilities: Public health 5 Water pipeline km Nil Nil 6 Hand pumps No Nil Encroachments 7 Residential buildings No Nil 8 No Nil 9 Mosque No Nil 10 FCI go downs No Nil 11 CRPF camps No Nil Trees 12 Social forestry No Nil 13 public No 600 Compensation not paid.( process) 14 Walnut No Nil 15 Chinar No Nil Details and status of utilities, encroachments and trees - District: Srinagar Ser Utility / encroachment Unit Quantity Status Utilities: Electrical 1 HT tower No Nil Estimates approved 2 LT poles No 4 3 Transformers No Nil 4 Telephone cable (OFC) Km Nil Not in Scope Utilities: Public health 5 Water pipeline No 4 Crossings Estimates approved 6 Hand pumps No Nil Encroachments 7 Residential buildings No 18 Dismantling completed. 8 Shops No Nil 9 Mosque No Nil 10 FCI go No Nil 11 CRPF camps No Nil Trees Cut Balance 12 Social forestry No Nil Nil Nil
Service Road KM 2 Embankment Top New Carriageway & Existing Road KM 67.76 36.30 53.56% Service Road KM 3 Sub grade Top New Carriageway & Existing Road KM 67.76 21.33 31.45% Service Road KM 4 GSB Top New Carriageway & Existing Road KM 67.76 13.69 22.23% Service Road KM 5 WMM Top New Carriageway & Existing Road KM 67.76 13.25 19.55% Service Road KM 6 DBM Top New Carriageway & Existing Road KM 67.76 8.175 12.06% Service Road KM 13.1 Structure status Status of Structures - Up to May 2014 Sr. No. Type of Structure Unit Scope Structure Started Structure Completed