TURKANA NORTH Nakalale Ward Fencing ,branding potting shade, water tank erected 100 Some essential material not supplied for timely implementation Get all the necessary supply and commence seedling production by July 2016 Lakezone ward Fencing ,branding potting shade, water tank erected 100 Some essential material not supplied for timely implementation Get all the necessary supply and commence seedling production by July 2016 Lokitaung Fencing ,branding potting shade, water tank erected 100 Some essential material not supplied for timely implementation Get all the necessary supply and commence seedling production by July 2016 Kaikor /Kaleng Fencing ,branding potting shade, water tank erected 100 The essential materials not supplied and it delayed the phases of the project implimentation Get all the necessary supply and commence seedling production by July 2016 Kibish sucounty Kibish ward Fencing, water tank structures erected. 0 The essential materials not supplied and it delayed the phases of the project implementation Get all the necessary supply and commence seedling production by July 2016 Turkana West Nanam ward Fencing done Water tank erected Branding done Seedling productions ongoing 300 Materials were locked in our ladies secondary schools .There were storage fee issues Continue producing seedlings Letea Fencing done Water tank erected Branding done Seedling productions ongoing 300 Materials were locked in our ladies secondary schools .There were storage Continue producing seedlings kalobeyei Fencing done Water tank erected Branding done Seedling productions ongoing 300 Materials were locked in our ladies secondary schools .There were storage fee issues Continue producing seedlings
Lokichogio Fencing done Water tank erected Branding done Seedling productions ongoing 300 Materials were locked in our ladies secondary schools .There were storage fee issues. The contractors were not able to assess the materials in time. Continue producing seedlings Kakuma ward Fencing done Water tank erected Branding done Seedling productions ongoing 300 Materials were locked in our ladies secondary schools .There were storage fee issues Continue producing seedlings Songot ward Fencing done Water tank erected Branding done Seedling productions ongoing 300 Materials were locked in our ladies secondary schools .There were storage fee issues Continue producing seedlings Lopur ward Fencing done Water tank erected Branding done Seedling productions ongoing 300 Materials were locked in our ladies secondary schools .There were storage fee issues Continue producing seedlings Central township Fencing branding and erection of the tanks and potting shade 300 Some essential material not supplied for timely implementation Continue producing seedlings Relocated to a new site 0 The site was rocky and not conducive Has been relocated to kanamkemer. Seedling production to commence by August 2016 kalokol Fencing ,branding potting shade, water tank stand 100 Materials were locked at the administration block there were issue with the storage and essential Get all the necessary supply and commence seedling production by July 2016 Kangatosa Fencing ,branding potting shade, water 100 Some essential material not Get all the necessary supply and commence
tank erected supplied for timely implementation seedling production by July 2016 Loima Turkwel ward Fencing and branding 100 Some essential material not supplied for timely implementation Get all the necessary supply and commence seedling production by July 2016 Lobei/ Kotaruk ward Fencing ,branding potting shade, water tank erected 100 Some essential material not supplied for timely implementation Get all the necessary supply and commence seedling production by July 2016 Loima wards Fencing ,branding potting shade, water tank erected 100 Some essential material not supplied for timely implementation Get all the necessary supply and commence seedling production by July 2016 Lokiriama Fencing ,branding potting shade, water tank erected 100 Some essential material not supplied for timely implementation Get all the necessary supply and commence seedling production by July 2016 Turkana South Kainuk Fencing ,branding potting shade, water tank erected 1000 Some essential material not supplied for timely implementation Continue seedling production Kalapata Fencing ,branding potting shade, water tank erected 500 Some essential material not supplied for timely implementation Continue seedling production Lokichar Fencing, erection of water tanks and construction of potting shade 1000 Contractor not provided in time Continue seedling production Katilu Fencing, erection of water tanks and construction of potting shade 500 Contractor not provided in time Continue with seedlings production Kaptir Fencing, erection of water tanks and construction of potting shade 500 Contractor not provided in time Continue with seedling production Turkana east Napeitom Fencing ,branding 0 Essential material Get all the necessary
ward potting shade, water tank erected not supplied supply and commence seedling production by July 2016 Elelea/ katilia ward Fencing ,branding potting shade, water tank erected 0 Essential materials not supplied Get all the necessary supply and commence seedling production by July 2016 Kochodin lokori ward Fencing ,branding potting shade, water tank erected 0 Essential materials not supplied Get all the necessary supply and commence seedling production by July 2016 Tree Seedinglings production and distribution Inventory-TURKANA SOUTH S/no Species Bal brought forward from previous month Seedlings germination Seedlings Lost (Dead) Seedlings distributed Bal at the end of the month 1 Cordia sinensis 541 700 37 0 1204 2 Azadirachta indica 1174 1586 258 0 2502 3 Tamarindus indica 145 219 31 0 253 4 Zizyphus mauritiana 102 320 111 0 311 5 Celtis Africana 10 9 0 0 19 6 Acacia faidherbia 7 0 0 0 7 7 Dobera glabra 5 19 0 0 24 8 Acacia tortilis 7 8 0 0 15 9 Leucaena leucocephala 4 6 4 0 6 10 Casia sena 7 5 7 0 5 11 Moringa oleifera 14 5 14 0 5 12 Faidherbia albida 0 92 8 0 84 Total 2016 2969 470 0 4435 Tree Seedling Production Pot filling in Turkana South Sub-county MAPPING OF DEGRADED SITES Ministry of Energy Environment and Natural Resources through the Directorate of Environment and Natural Resources in partnership with Sub-sectors Conducted a survey in the entire county with
10 Catherine Aningoi IN STATION 11 MoitanEmoru Fredrick 0719289002 IN STATION 12 Jennifer LokaaleMenny 0701330002 IN STATION 13 Cecilia Kales Esekon 0710145962 IN STATION 14 0705388190 IN STATION 15 Raphael LochamEpus 0700630339 IN STATION 16 Jane AkamaisLomuria 0720403648 IN STATION 17 0717453404 MATERNITY LEAVE 18 Akal Terry Gachanja 0719501090 IN STATION 19 Mark AbeiArus 0702863518 IN STATION 20 Abdullah ElemanEkiru 0713385342 IN STATION 21 Jane Frances Lotukei 0706361566 IN STATION 22 0718954527 IN STATION 23 Lokol Maxwell 0713339764 IN STATION 24 EkenoEsinyen Abdul 0728370408 IN STATION 25 0728458370 IN STATION 26 Naomi EkiruLongor 0728022802 IN STATION