37 RECT survey for NLbetween Dadri. (11) HR& RJ "Survey report Submitted to Rly Bd on dt:15/01/2015". "Rly Bd has shelved thisproposal stating unremunerative & heavy throughforward of ongoing projects vide letter Length - 145 km, Cost - Rs. 1033.98 cr, ROR = (-) 8.01%. Dy CE/ III/JP 38 RETS survey of By Pass line between Salawas and Banad (35 km) RJ "Survey report Submitted to Rly Bd on dt 16/02/2015". Length - 29.03 km, Cost - Rs. 348.19 cr, ROR = (+) 4.24%. DY CE/ Survey /JP 39 RECT survey for a NLbetween Road GJ & RJ "Survey Report Submitted to Rly Bd on 22/04/2015". Length - 90.20 km, Cost - Rs. 1310.00 cr, ROR = (-) 6.88%. DY CE/ Survey /JP 40 RECT Survey for NL between RJ "Survey Report is submitted to Rly Bd vide letter on dt 17/06/2015". "Rly Bd shelved the report stating unremunerative project vide on Dt:06.05.2016". Length - 141.03 km, Cost - Rs. 1445.77 cr, ROR = (-) 6.85%. "Rly Bd shelved the report stating unremunerative project vide leter 2015/WI/NWR/15 Estimate,Dt:06.05.2016" DY CE/ Survey /JP 41 RECT survey for NL between RJ & HR Survey Report submitted to Rly Bd on 23/07/2015. "Rly Bd shelved survey stating Survey,08/07/2016". Length - 144.108 km, Cost - Rs. 871.75 cr, ROR = (-) 6.57%. DY CE/ BKN
48 DPR of Doubling Rohtak-Bhawani. HR "DPR, duly Appd by GM, submitted to Rly Bd on 01/12/2015". "Length :47.527 km, Cost : Rs. 362.68 cr, ROR : (+) 0.74%". Dy.CE/C /BKN 49 RETS for NL between Gajsinghpur - Sadulpur via Padampur, Golowala, Rawatsar, Taranagar, Dadrewa (315 km) RJ Survey Report Submitted to Rly bd on 15/03/2016. Length - 248.54 km, Cost - Rs. 1381.12 cr, ROR = (-)7.23% DY CE/ Survey /JP 50 PETS for Doubling between Bathinda - Suratgarh (150 km) RJ & HR (1) Abstract Estimate vetted in priciple . "Survey report SUBMITTED TO Rly Bd on 25/04/2016". Length - 160.17 km, Cost - Rs. 793.83 cr, ROR = (+)14.05% DY CE/ Survey /JP 51 NL RECT Survey between (136 Km) (16) RJ Submitted to Rly bd on 24/06/2016. Rly Bd shelved this report being unremunerative vide letter 2016/WI/NWR/NL/15 Survey ,dt:26/10/2016. Length - 96.4km, Cost - Rs. 1526.71cr, ROR = (-)6.52% DY CE/ Survey /JP 52 JU (RKB)-FL Doubling FLS (253) Raj Survey Report submitted toi Rly Bd on 01.07.2016 Length - 145 km, Cost - Rs. 762.12 cr, ROR = (+)17.32% DY CE/ Survey /JP 2015-16 (03) 53 PECT survey for GC of (167 km)(09) Raj Survey report submitted to Rly Bd vide "GC work Sanct vide PB:2017-18 item:14". Length:168.06 Km. Cost:Rs. 2181.71 Crs, ROR = (-) 4.91%. DY CE/ Survey /JP
54 PECT for DL between (310.0 Kms). Raj (i) Survey Report : Submitted to Rly Bd vide letter No. 29.3.17. (ii) Rly Bd vide letter 2017/WI/NWR/DL/47 survey,Dt:29.06.2017 shelved the survey Report observing in nature,decreasing traffic potential in section. Length: 271.97 Kms, Cost : Rs. 1470.16 Cr, ROR: (-) 2.76% DY CE/ Survey /JP 55 RECT survey for NL between Didwana-Ringus via Khatushyam ji (105.50 km). Raj Survey Report submitted to Rly Bd. vide letter No. dated 22.06.2017. "Survey shelved by Rly Bd vide letter 2017/WI/NWR/NL/73 survey,dt:04.12.2017". Length:105.50 Km,Cost:507.52 Cr & ROR:(-)11.45. DY CE/ JU 2016-17 (05) 56 PECTsurvey for Doubling between Bikaner -Merta Rd (172.72 Km) part of Bikaner-Jaipur ( 350 km) Raj Survey Report submittecd to Rly Bd vide letter "Survey shelved by Rly Bd vide letter 2017/WI/NWR/NL/38 survey,dt:27.04.2017". Length:172.72 Km. Cost:Rs. 740.17 Crs, ROR = 1.84 %. DY CE/ Survey /JP
57 RECT for NL between Bilara-Bar (47 Km)(17) Raj Survey Report has been submitted to Rly Bd vide letter "Rly Bd vide letter 2017/WI/NWR/NL/36 Survey,DT:09.03.2017 shelved the survey report". Length - 46.70 km, Cost - Rs. 368.48 cr, ROR = (-) 26.93. DY CE/JU 58 RECT survey for NL between Ratangarh and Fatehpur (36 km) Raj (i) Survey Report: Submitted to Rly Bd vide letter no: "Rly Bd vide letter 2017/WI/NWR/NL/43 Survey,DT:25.05.2017 shelved the survey report". Length - 38.80 km, Cost - Rs. 235.21 cr, ROR = (-) 8.79% DY CE/ Survey /JP 59 (i) RECT for NL between Jalore and Sirohi Road (150 km(actual survey length 170.80 Kms), (ii) RECT Sirohi Road-Marwar Bagra (96.40 Kms) .This Survey report was submitted to Rly Bd in 2016. (Both these survey report are combind to make survey Report of Jalore-Sirohi Raj (i) Survey Report : Submitted to Railway Board vide letter No. Dy. Dt. 29.3.17 (ii) Rly Bd shelved the Survey Repot vide letter 2017/WI/NWR/DL/47 Survey,dt:08.08.2017. Length: Total:267.20 Kms=170.80 (Kharwa Chanda-Sirohi Road)+96.40(Sirohi Road-Marwar Bagra) Cost : Rs. 6625.99 Cr, ROR: (-) 6.20% DY CE/ Survey /JP
60 RECT for NL between Navalgarh-Jhagar -Neem Ka Thana (54 Km) Raj (i) Survey Report : Submitted to Rly Bd vide letter No. NWR/JP/S&C/ 574181623,dt.07.03.17. Rly Bd vide letter 2017/WI/NWR/ NL/42,Dt:15/06/2017 shelved the survey report Length: 64.60 Kms, Cost : Rs. 664.77 Cr, ROR: (-) 7.37% DY CE/ Survey /JP 61 Updating Survey for NL between Loharu-Bhiwani (64 Km) (i) Survey Repoprt Submitted to Rly Bd vide letter Dt;18.10.2017. (iii) Sailent Features:Length:58.83 Km,Cost:529.36Cr & ROR:(-)11.74%. DY CE/ BKN/JP 62 RECT for NL between (Pipern) (115 Km) Raj (i) Survey Repoprt Submitted to Rly Bd vide letter Dt;18.10.2017. (i) Sailent Features:Length:108.80 Km,Cost:688.79 Cr & ROR:(-)7.77%. DY CE/ BKN/JP 63 RECT for NL between (100 Km) Raj (i) Survey Repoprt Submitted to Rly Bd vide letter Dt;18.10.2017. (i) Sailent Features:Length:104.019 Km,Cost:697.46 Cr & ROR:(-)7.96%. DY CE/ BKN/JP
PLANNING & PROGRESS OF SURVEYS WORKS (8 Nos) (NL-1, GC- 0, DL-4 & Re Sub.-3) As on 28.02.2018 BB Item/ Year of Sanction Surveys TDC Remarks Field Work Data Planning /Office Work of Estimate A/C vetting and Preparation of Report 1 2 3 4 5 6 7 8 9 1.0 Dy CE/C/Survey(05 Nos) 1.1 ** 2017-18 Updation of DL (130 Km) 30.11.2017 PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) on 09.05.2017. Abstract Estimate along with Electrification under preparation accordingly.(Civil & S&T Estimates have been prepared and REEstimate under preparation). 1.2 30 2017-18 RECT Survey for NL between Pratapgarh and Banswara (65 km) 30.05.2018 PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) on 25.09.2017. Abstract Estimate is under preparation accordingly (Field Engineering work is in progress) 1.3 31 2017-18 PECT survey for DL between (132 km) 30.01.2018 NEW Survey.However being stretch in jurisdiction of WR,a letter no NWR/HQ/CAO/C/W:443559001,DT:15.03.2017 Rly Bd was informed to transfer this survey to Rly Bd. Survey is being done by WR. "TDC:30.01.2018" 1.4 32 2017-18 PECT survey for DL between Ajmer-Udaipur (285 km) 30.05.2018 PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) on 14.06.2017.Abstract Estimate is under preparation accordingly (Cocept Plan under preparation).Concept Plans sent to Div for conscent.