The concerned officers were advised to utilize these Transformers on priority for NJ works within available guarantee period. A. Status of 25 kVA Transformers allotted/Balance Sl. No. Division Lot As per DWA As per Survey Allot ted Erec ted Balance to be as per survey in store Status of Balance to be furnished by Divisional Executive Engineer (Ele) 1 150 162 148 79 14 36 69 2 Lot-02 89 155 130 51 25 79 3 Ramana gar Lot-03 16 16 12 0 4 28 12 4 Lot-04 104 125 60 9 65 51 5 Tumkur Gubbi Lot 05 120 120 108 60 12 24 48 6 Tumkur Lot -24 84 94 72 94 22 -22 7 Tiptur Lot-06 153 155 60 48 95 24 12 8 C.N.Halli (part-1) Lot-07 96 96 108 73 -12 35 9 C.N.Halli (part-11) Lot-08 105 105 56 25 49 31 10 Madhu giri Lot-09 168 195 164 81 31 12 83 able Lot-
11 K.G.F Bangarpet Lot-10 148 148 100 22 48 12 78 12 Mulabagal Lot-11 224 154 112 98 42 14 13 Kolar Kolar 107 144 138 109 6 43 29 14 Lot 14 79 173 88 23 85 65 15 Lot-13 133 177 84 110 93 0 -26 16 40 90 90 77 0 21 13 17 Lot 16 62 103 115 43 -12 72 18 Lot-17 25 25 25 12 0 13 19 Lot-18 87 111 72 3 39 90 69 20 Holalkere Lot-19 78 78 48 15 30 33 21 Hiriyur Challakere Lot-20 52 52 48 12 4 59 36 22 Lot-21 156 166 84 40 82 44 23 Harihara 30 61 51 25 10 33 26 24 Lot-23 176 176 72 23 104 29 49 Total 2482 2881 2045 1132 836 411 913 a
B. Status of 63 kVA Transformers allotted/Balance Sl. No. Division Lot As per DWA As per Survey Erected to be as per survey in store Status of Balance to be furnished by Divisional Executive Engineer (Ele) 1 Doddabalapura Lot-1 157 172 182 128 -10 0 54 2 Nelamangala Lot-02 143 168 98 55 70 43 3 Rama Ramanagar Lot-03 9 9 18 0 -9 2 18 4 Channapatna Lot-04 101 156 119 28 37 91 5 Tumkur Gubbi Lot 05 142 142 132 54 10 0 78 6 Tumkur Lot -24 44 43 23 43 20 -20 7 Tiptur Turuvekere Lot-06 104 106 27 27 79 18 0 8 C.N.Halli Lot-07 94 94 63 77 31 -14 9 C.N.Halli Lot-08 89 89 128 27 -39 101 10 Madhugiri Koratagere 91 110 128 78 -18 0 50 11 K.G.F Bangarpet 216 216 207 21 9 18 186 12 Mulabagal 99 169 129 114 40 15 13 Kolar Kolar Lot-12 180 190 171 162 19 9
14 Srinivaspura Lot 14 241 182 109 38 73 71 15 Chintamani Lot-13 173 154 92 159 62 0 -67 16 Chickabalapura Lot-15 127 126 127 113 -1 21 14 17 Gowribidnur Lot 16 349 262 279 136 -17 143 18 Gudibande 58 58 36 42 22 -6 19 Chitradurga Lot-18 75 158 54 4 104 72 50 20 Holalkere 105 105 36 6 69 30 21 Hiriyur Challakere 94 94 18 13 76 29 5 22 Molakalmuru Lot-21 1 12 26 1 -14 25 23 Harihara HariharaLot-22 34 53 36 18 17 23 18 24 Davangere Davangere 81 81 36 13 45 11 23 Total 2807 2949 2274 1357 675 198 917 Electrical Inspectorate issues The Chief Electrical Inspectorate highlighted the pendency of the case wise and clearance up to-date. The clearance of NJ works would be issued on top priority after submission of completion of works and concerned drawings/documents. Chief Electrical Inspectorate further intimated that the exemption of super grade license is already being extended to contract firms, who have been contracted prior to 01.07.2013 and the matter is placed before Additional Chief Secretary for a suitable order.
Detailed Progress of NJ Phase-I Sl. No. DIVISION / Taluk LOT No /LOI Date Name of the Firm No. of Prop osed NJY Feeders No of Feeders comple ted No. of feeders ned Target for the Balance feeder to be Comp leted/ Remarks Feeders Comple from 12.2.14 to 12-3-14 1 23 M/s. Ishwar Ele 11 10 10 1 Nos. 1. By 20th Mar-14 WUP 2 DVG Harihara Honnali 5 M/s. Sree 11 11 11 1 Nos. Koda thal 1 Nos. Koda thal Total 22 21 21 1\2 0\1 Detailed Progress of Niranthara Jyothi Phase-II: 24 Lots SL NO of Cir cle Division LOT No taluk name / LOI Date Name of the Firm No. of NJY No. of Feeders No. of feeders Name/No of feeder to be Comple ted before 10th Name/ No of feeder to be before 10th Feeders From 12.2.14 to 12.3.14 Feeders From 12.2.14 to 12.3.14 1 BRC pur) M/s. Maruti 17 10 7 1 No. 2 Nos 1. gala 2. Huskur 1 No WUP 2 LOT-02 M/s Ltd 7 2 2 3 No's. 1. 3. Dodd eri 3 No's. 1. 3. Dodd eri WUP WUP 2011
3 Lot-03 (Bidadi) M/s Maruthi & (P) Ltd 1 0 0 1 No. 1. _ WUP - 4 M/s ME 10 3 3 4 Nos 2. 3. 4. 4 Nos 2. 3. 4. 2 Nos. 1. 2. 2 Nos. 1. 2. 5 Kolar pura LOT-16( 2.09. M/s. Mfg.Ltd 19 10 5 4 Nos 1. 3.Alipur 2No's 1. Melya WUP 2 Nos. 1. 2. 6 pura Lot 15 pura) M/s Sealwel Ltd 11 8 6 3 Nos 1. 2. 3. S. 2 Nos. 2. WUP 1 No. nne 7 pura Lot17 PH M/s Network 3 2 1 1 Nos 1 No 1. Thiru mani WUP 1 No.
8 Chinta mani M/s. Mfg.Ltd 15 13 8 2 Nos 1. Kaiwara 2 Nos. 1. Kai wara 2. 1 No. WUP 9 Kolar Lot-12 M/s Pawani Controls & Panels Ltd 21 13 11 2 Nos 1. 2. 1 No. 1 No. 2 Nos. 1. 2. Bellur 10 LOT-14 M/s 13 3 1 1 No 1. 2 Nos 1. Yeldur gar WUP 1 No 1. 11 KGF M/s.A2Z 16 0 0 Retendered due on 20.03.2014 12 KGF M/s Pawani Controls & Panels Ltd 12 8 5 1 No 1. 3 Nos. 2. K. Bypally 3. 1 No 1. WUP 13 Tumukur Tum kur 05 (Gubbi) M/s Power Ltd 14 7 3 1 Nos. 1. 4 Nos. 1. 2. Bennur 4. WUP WUP 14 Tum kur M/s Sri 9 9 8 - 1 Nos. 1. DG Halli 1 Nos. 1. DG Halli WUP 15 Tiptur LOT-07/ Part-1) M/s KGN 7 5 3 2 Nos. 1. Agrahara 2. Rampura 2 Nos 1. Malligere 2. Gode kere 2. G1de kere WUP
16 Tumukur Tiptur LOT-08 M/s. A2Z 8 2 2 Retendered due on 20.03.2014 17 2 Nos. Tiptur LOT-06 M/s. global 14 3 2 2 Nos. 1. T. Palya 1 Nos 1. WUP 2 Nos 1. 18 M/s. Manju Electri cals 11 8 4 2 Nos 1. 2. 1 No. temple WUP WUP 19 Davangere Hiriyur LOT-20 M/s Shiva cheth ana 13 3 0 4 Nos 1. M.D. Pura 2. 3.Jajoor 3 Nos 1. 2. 3 Nos 1. 2. WUP 20 LOT-23 M/s prakash Motors 18 5 3 2 Nos 1. JGY 3 Nos 1. 2. JGY JGY 2 Nos 1. 2. JGY 1 No 21 Davangere Hari hara Lot-22 (Hari hara) M/s 10 5 1 2 Nos. 1. 2. 3 Nos. 1. 2. Budihal 3. Belludi 2 Nos. 1. 2. WUP
22 Hiriyur Lot -21 M/s Deepak Ltd 10 3 2 3 Nos. 1. 2 Nos. 1. 2. WUP WUP 23 Chitra durga LOT-18 (Chitra durga) M/s Inland 16 3 0 4 Nos 1.Malali 2. Hullur 3. 4. JGY-3 & 5 Nos 2. Sibara 5. & 2 Nos 2. WUP 24 Chitra durga LOT-19 Holala kere M/s KGN 14 1 0 4 Nos 2. R D kaval 3. 2 No 2. R.D kaval 1 No WUP Total 289 126 77 48 51 18 12 Please Note: