Case: H. E. CROOK COMPANY, INC., v. THE UNITED STATES
Abbreviation: H. E. Crook Co. v. United States
Decision Date: 1924-04-28
Docket Number: No. B-194
Citation: 59 Ct. Cl. 593
Volume: 59
Reporter: United States Court of Claims Reports
Court: United States Court of Claims
Jurisdiction: United States
Parties: H. E. CROOK COMPANY, INC., v. THE UNITED STATES
Judges: Downey, Judge; Booth, Judge; and Campbell, (Thief Justice, concur.
Pages: 593–598

Head Matter:
H. E. CROOK COMPANY, INC., v. THE UNITED STATES
[No. B-194.
Decided April 28, 1924]
On the Proofs
Contract; (leían; touivcr of breach. — AA'liere the Go\'ernment delays the commencement of work under a contract, and the contrac tor, without protest or complaint as to increased cost of such work, proceeds with and completes the same and is paid the full contract price, reserving at the time of payment the right to sue for such increased cost, he has waived his right to sue for breach of the contract.
The Re-porter's statement of the case:
Mr. Julimv 0. Hammach for the plaintiff. Mr. 'Bynum E. Hinton was on the briefs.
Mr. E. 0. Fletcher, with whom was Mr. Assistant Attorney General RobertH. Lovett, for the defendant.
The following are the facts of the case'as found by the court:
I. The plaintiff is a corporation of the State of Maryland, and has its home office at Baltimore, Maryland, and on August 14, 1917, the plaintiff entered into a contract in writing Avith the United States Avhereby it agreed to furnish all labor and materials necessary to install two heating systems, one in the foundry building,- and one in the machine-shop building in the navy yard, Norfolk, Virginia, for AAdrich the plaintiff was to receive the sum of $71,945. The plaintiff under the terms of the contract agreed to complete the work within 200 calendars days from the date that a copy of said contract was delivered to it. A copy of said contract Avas deliAmred to- the plaintiff on August 31, 1917, and the date of completion of the contract was accordingly March 19, 1918. A copy of the said contract is attached to the petition marked “Exhibit A,” and is made a part hereof by reference.
II. The contract provided that the Navy Department should furnish outside hot-water flow and the return pipes in tunnel to building lines. The Navy Department did not complete and furnish the piping to the building lines as it agreed to do until March 1, 1919, and plaintiff was not able to make required connections until after March 1, 1919, almost one year later than March 19, 1918, the date on which the plaintiff under the contract was to complete the work.
III. The,foundry building and the machine-shop building were each being erected by the Nat^y Department and were not erected within the time contemplated in the contract of the plaintiff. The defendant did not permit the plaintiff to begin installation in the foundry building until May 27, 1918, and in the machine-shop building until August 15, 1918, about four months after the date when the work was to have been completed. The Government having delayed the performance of the contract, through no fault of the plaintiff, extended the contract time 887 days.
IV. The Navy Department did not sufficiently erect the foundry building for the commencement of the work therein, and did not permit the plaintiff to begin to work therein until May 27, 1918. The defendant did not sufficiently erect the machine-shop building, nor permit the plaintiff to begin the installation therein until August 15, 1918; and did not complete and furnish the piping to the building-line until March 1, 1919, and plaintiff could not make the connections and tests required until after March 1, 1919. During the prosecution of the work wages increased, and the plaintiff paid the sum of $6,489.86 in wages, which was in. excess of the amount it would- havq had to pay if its work had been begun on August 31, 1917, the date agreed upon for the commencement of the work.
On May 29, 1919, the plaintiff paid to the United States Fidelity and Guaranty Company the sum of $719.45 as an additional premium for the execution and delivery to defendant of a removal bond covering contract No. 2466 and for the faithful performance thereof. Said premium accrued subsequent to the completion date of said contract March 19, 1919, and by reason of the extra time required in completing- the installation of the heating system on April 10, 1919.
V. As a result of the aforesaid delays the plaintiff was not permitted to start its work until long after the time agreed upon for its completion and was compelled to perform all the work and to complete its contract at a time considerably later than agreed to by the terms of the contract, at which later time workmen’s wages were increased ■and the plaintiff was compelled to and did pay $6,439.86 for such wages in excess of the amount it would have paid except for defendant’s aforesaid delays.
The plaintiff completed the work required of it by said contract 2466 on December 8, 1919, and said work was accepted as satisfactory by the Navy Department and the plaintiff was paid the contract price therefor, to wit; the sum of $71,945.
Appealed.

Opinion:
Hay, Judge,
delivered the opinion of the court:
This is a suit brought by the plaintiff against the United States for the sum of $7,159.31, made up of two- items, one of which is the sum of $6,439.86, being the amount paid by the plaintiff for wages which it alleges was in excess of what it would have paid had not the Government delayed it in the completion of the work contracted for, and the other is the sum of $719.45 additional premium paid on the bond required by the contract and which it would not have been compelled to pay had not the Government delayed it in the completion of its contract.
The plaintiff entered into a contract with the United States whereby it agreed to furnish the labor and materials for the installation of two heating systems in certain, buildings a.t the navy yard, Norfolk, Va. The plaintiff agreed to complete the work within 200 calendar days from the date that a copy of the contract was delivered to it. The contract was delivered to it on August 31,1917, and accordingly the date of completion was March 19, 1918.
The buildings in which the heating systems were to be installed were being erected by the Navy Department. They were not ready for the installation of the heating systems on August 31, 1917, and owing to the delay of the Government the plaintiff was not able to begin work on its contract until May 27, 1918, which date was more than two months after the date fixed for the completion of the work.
The facts found in this ease are taken from the stipulations of the parties as to what the facts are. No evidence appears in the record, and the court is therefore compelled, in arriving at its decision, to rely upon the facts as agreed to by the parties.
What contract work had been done, if any, before the date for the completion of the contract does not appear. What quantities of necessary materials had been purchased and de livered at tlie site and when they were purchased and delivered does not appear. What negotiations were entered into between the parties, when it was found that the work could not be begun on the date fixed in the contract does not appear. What, if any, demand Avas made on the defendant for additional compensation by reason of the increase of wages, or when such -a demand Avas made, if any, does not appear.
We draA\T no inference from the failure of the parties to include these relevant facts in the stipulations, except that without them the plaintiff must be held to have elected to go on with the Avork under the terms of the contract.
The plaintiff on May 15, 1918, began work under the contract, and continued its work under the contract until its completion, when the Avork was accepted and the plaintiff was paid in full the contract price for the Avork on December 8, 1919. At the same time it reserved the right to sue for the items now claimed by it. It appears that the plaintiff, notwithstanding the breach of the contract on the part of the Government, Avent on Avitli the work under the terms of the contract without making any demand upon the defendant either as to increase of wages or as to the additional premium on the bond. The plaintiff by its conduct waived the breach and the parties were in precisely the same position which they occupied when the contract was entered into, the plaintiff still agreeing to perform the work for the contract price of $71,945, which sum under the contract was to coA^er all expenses connected with the work.
The plaintiff had the right, if it had chosen to exercise it, to refuse to go on with the work, but when it elected to proceed with the work and took no steps to protect itself against any extra expense which it might incur by reason of delay of the Government, and proceeded with the work under the contract, the parties stood in the same relation to each other as they did when the contract was entered into. The fact that wages increased during the progress of the work, or after the work was begun by the plaintiff under the contract, although the date of the commencement of the work had been postponed by the Government, does not give the plaintiff the right to add to the price of the work any more than Avould the United States have the right to deduct from the contract price any decrease in wages which might have taken place during the progress of the work.
The fact that wages had increased must have been within the knowledge of the plaintiff when it elected to go on with tire work under the contract. It then made no demand nor any endeavor to get the contract price of the work changed to meet altered conditions. .Having waived the breach, it can not now be heard to ask for a change in the contract which will impose upon one of the parties the payment of an additional sum for the completion of the work. •
The same reasoning applies to the other item of the claim.
The petition must be dismissed. It is so ordered.
Downey, Judge; Booth, Judge; and Campbell, (Thief Justice, concur.