Case: BROOKS-SCANLON CORPORATION v. THE UNITED STATES
Abbreviation: Brooks-Scanlon Corp. v. United States
Decision Date: 1923-04-23
Docket Number: No. 34464
Citation: 58 Ct. Cl. 274
Volume: 58
Reporter: United States Court of Claims Reports
Court: United States Court of Claims
Jurisdiction: United States
Parties: BROOKS-SCANLON CORPORATION v. THE UNITED STATES.
Judges: GRAHAM, Judge; DowNey, Judge; and Booth, Judge, ■concur.
Pages: 274–302

Head Matter:
BROOKS-SCANLON CORPORATION v. THE UNITED STATES.
[No. 34464.
Decided April 23, 1923.]
On the Proofs.
Requisitioning of ship under construction; Mobility therefor; interest. — Where a transportation company enters into a contract with a shipbuilding company for the construction and delivery of a vessel within a stated period for a specified consideration to be paid in installments, and before said vessel is completed the United States Shipping Board Emergency Fleet Corporation, by virtue of an order of the President issued under authority of the act of June 15, 1917, 40 Stat. 182, 183, requisitions said vessel, together with certain materials, machinery, equipment, and outfit necessary to complete the same, and orders the said shipbuilding company to furnish immediately general plans and detail specifications of said ship and copies of contract and all supplemental agreements in relation thereto, and full particulars as to the owner, date of completion, payments made to date, amount still due, and any other information necessary to a fair and just determination of the obligations of the Fleet Corporation in taking over said ship and contract, and orders said shipbuilding company to complete said vessel with all practical dispatch, and a new contract is entered into between the said shipbuilding company and the Shipping Board, and the vessel is thereafter completed and delivered to said board, the United States is liable to the said transportation company only for the amount of the compensation paid by it at the date of the taking, the amount paid to architects, and the value of the plans and specifications, with interest on the total amount of same to the date of the partial payment by the Government, and on the balance to the date of judgment, and is not liable to said transportation company for the value of its contract to construct said vessel.
The Reporter's statement of the case:
Mr. Jachson H. Ralston for the plaintiff. Mr. Frederick G. Stevens was on the briefs.
Mr. W. L. Oole, with whom was Mr. Assistant Attorney General Robert TI. Lovett, for the defendant.
The following are the facts of the case as found by the court:
I. The plaintiff is a corporation duly organized and existing under the laws of the State of Delaware. On October 20, 1917, Scanlon and his associates acquired an interest in the Carpenter-O’Brien Co. and on December 8, 1917, the name of the Carpenter-O’Brien Co. was changed to the Brooks-Scanlon Corporation. The Carpenter-O’Brien Co. was the assignee of all the interests of the East Coast Transportation Co. in the contract hereinafter set forth between the East Coast Transportation Co. and the New York Shipbuilding Co., a corporation organized under the laws of the State of New Jersey, which latter company transferred all of its rights, property, and interest on December 16, 1916, to the New York Shipbuilding Corporation, a corporation organized and existing under the laws of the State of New York, included in which was the contract hereinafter set out.
II. On March 28, 1916, a contract in writing was entered into between the New York Shipbuilding Co. and the East Coast Transportation Co. whereby the said shipbuilding company agreed to construct in its yard at Camden, N. J., a certain steamship of about 8,100 tons d. w. t. according to the plans, specifications, and conditions described, being part of said contract, and as consideration to the builder the said East Coast Transportation Co. agreed to pay the sum of $595,000 in certain installments set forth in said contract, said ship when completed to be delivered to said East Coast Transportation Co., at the dock of the builder at Camden, N. J., on or before the 1st day of February, 1918. The contract also provided that alterations might be made in the construction of said ship by agreements in writing at a price agreed upon and settlements therefor to be made at the completion of the vessel. The contract also provided that every facility for inspection of workmanship and material and classification of the vessel should be provided for the contractor by the builder with full authority to reject whatever should not conform to the provisions of the contract, the builder at its own expense at all times during the construction of said vessel to provide suitable insurance to an amount at least equal to payments máde by contractor, and the builder to make good all defective workmanship and material which might develop within three months after delivery of said vessel to the contractor. A copy of said contract is filed in the record of this case as plaintiff’s Exhibit 4, and is made a part hereof by reference.
III. Between July 5, 1916, and May 25, 1917, changes in the construction of said ship were agreed to in the manner provided by the contract increasing the d. w. t. to 8,597 tons and the price for said ship to $811,130, and providing for some changes in payment of installments, and further providing that some of the changes should be submitted to the officials of the Bureau Yeritas (the inspector). No changes were thereafter made in the plans and specifications before August 3, 1917.
IV. On May 24,1917, the East Coast Transportation Co. by instrument in writing assigned and transferred all its right, title, and interest in and to the contract referred to to the Carpenter-O’Brien Co., owner of all the stock of the said East Coast Transportation Co., and the latter company was thereafter dissolved.
V. On July 11, 1917, the President, by virtue of authority vested in him by the act of Congress of June 15,1917, by an Executive order delegated the powers conferred upon him by said act to the United States Shipping Board Emergency Fleet Corporation. Under the authority so conferred upon it the Shipping Board on August 3,1917, served on the New York Shipbuilding Corporation notice and order of requisition, which is in part as follows:
“ * * * All power-driven cargo-carrying and passenger ships, above 2,500 tons d. w. capacity, under construction in your yard, and certain materials, machinery, equipment, and outfit necessary for their completion are hereby requisitioned by the United States.
“ On behalf of the United States, by virtue of said act and said order, you are hereby required to complete the construction and will prosecute such work with all practical dispatch.
“ The compensation to be paid will be determined hereafter and will include ships, material, and contracts requisitioned.
“ You will furnish immediately general plans and detail specifications of the ships requisitioned, and copies of contracts and all supplemental agreements in relation thereto, and full particulars as to the owner, date of completion, payments made to date, amounts still due, and any other information necessary to a fair and just determination of the obligations of the Emergency Fleet Corporation in taking over these ships and contracts.”
Among the vessels included within the above requisition order was the ship under construction referred to in these findings, known as hull 193, and afterwards as the ship M. J. Scanlon, and being the same vessel which the New York Shipbuilding Co. agreed to build for the East Coast Transportation Co.
VI.On August 18, 1917, the Emergency Fleet Corporation issued and served on the East Coast Transportation Co., and on August 28,1917, issued and served to the Carpenter-O’Brien Co., the following letters:
Ukited States Shipping Board
EMERGENCY FLEET CORPORATION,
Washington, August %8, 1917.
To Carpenter-O’Brien Company,
Be New York Shipbuilding Corporation.
By virtue of an act of Congress approved June 15, 1917, entitled “An act making appropriations for the Military and Naval Establishments on account of war expenses for the fiscal year ending June thirtieth, nineteen hundred and seventeen, and for other purposes,” and by authority delegated to the United States Shipping Board Emergency Fleet Corporation under Executive order of the President dated July 11, 1917, all power-driven, cargo-carrying, and passenger ships above 2,500 tons d. w. capacity, under construction in your yard, and certain materials, machinery, equipment, outfit, and commitments for materials, machinery, equipment, and outfit necessary for their completion are hereby requisitioned by the United States.
On behalf of the United States, by virtue of said act and said order, you are hereby required to complete the construction of said requisitioned ships under construction and will prosecute such work with all practicable dispatch.
The compensation to be paid will be determined hereafter and will include ships, material, and contracts requisitioned.
You will furnish immediately general plans and detail specifications of the ships requisitioned, and copies of contracts and all supplemental agreements in relation thereto, and full particulars as to owner, date of completion, payments made to date, amounts still due, and any other information necessary to a fair and just determination of the obligations of the Emergency Fleet Corporation in taking over these ships and contracts.
You will report immediately whether any additional contracts are under consideration and their character and extent, and will not enter into any additional contracts or commitments with respect to merchant tonnage without express authority from this corporation.
(Signed) W. L. Carps,
General Manager, United States Shipping Board
Emergency Fleet Corporation.
Washington, D. C., August §, 1917.
This was accompanied by the following letter:
UNITED States Shipping Boaicd,
Emergency Fleet Corporation,
’Washington, August 28,1917.
Carpenter-O’Brien Company,
8 West 4.0th Street, New York Oity.
Dear Sirs : On August 3, 1917, the United States Emergency Fleet Corporation issued to the New York Shipbuilding Corporation the notice or requisition set forth in enclosure (a). ^
In response to this communication the New York Shipbuilding Corporation, the shipbuilders, informed us that the East Coast Transportation Company, as owners, or representatives of owners, had entered into a contract with them for the following vessel:
Hull No. 198; type, cargo; D. W. ton, 8,100; date of contract, 3-28-16 (assigned 5-24r-l7).
Under date of August 23rd you advised that this contract had been assigned to you.
The corporation’s district officer having charge of vessels in the district in which the shipbuilders are located has been instructed to take charge, for the corporation, of the completion of vessels now under construction, and has been authorized temporarily to take over your local inspecting officers at their present compensation. Will you please inform the district officer, Mr. G. K. McDermott, at room 302, 1319 F St. NW., Washington, D. C., the names of your representatives and their compensation, sending a duplicate to this office. Your cooperation with the corporation is invited.
The corporation will consider payments to the contractor accruing since the date of requisition, upon the receipt of proper vouchers and adequate information to be forwarded through its district officers.
You are requested, as soon as possible, to report to the corporation a statement in detail of the payments already made by you on each ship named above prior to the date of the requisitioning, August 3, 1917. This statement should be accompanied by the original vouchers and receipts and should be verified under oath by the proper corporate officer of your company.
It is the present intention of the corporation to reimburse you promptly, so far as funds are available, for the payments heretofore made to the shipbuilder if after investigation of data submitted by you such payments are found in order and in conformity with the contract requirements.
At your further and early convenience you are requested to submit to the corporation a statement of such indirect expenditures as you have made on account of each vessel; for instance, the cost of superintendence, original design, interest on funds already paid, and the like. The matters mentioned will require careful audit, and in addition you may submit any other matters you deem pertinent.
It will be perceived that the corporation presumes it is addressing this letter to the owners, or responsible representative of the owners, or persons entitled to receive compensation on account of the requisition of the vessels listed above. The corporation requests that there be included in your response to this letter all evidence of ownership which is necessary to establish the right of those who are entitled to receive the compensation provided by law.
The consummation of the orders herein and heretofore transmitted will be made the subject of later appropriate corporate action.
Very truly yours,
W. L. Capps, General Manager.
TJNited States Shipping Board Emergency Fleet Corporation,
Washington, August 18, 1917.
To East Coast Transportation Co.
Be New York Shipbuilding Corporation.
By virtue of an act of Congress approved June 15, 1917, entitled “An act making appropriations for the Military and Naval Establishments on account of war expenses for the fiscal year ending June thirtieth, nineteen hundred and seventeen, and for other purposes,” and by authority delegated to the United States Shipping Board Emergency Fleet Corporation, under Executive order of the President dated July 11, 1917, all power-driven, cargo-carrying, and passenger ships, above 2,500 tons d. w. capacity, under construction in your yard, and certain materials, machinery, equipment, outfit, and commitments for materials, machinery, equipment, and outfit necessary for their completion are hereby requisitioned by the United States.
On behalf of the United States, by virtue of said act and said order, you are hereby required to complete the construction of said requisitioned ships under construction, and will prosecute such work with all practicable dispatch.
The compensation to be paid will be determined hereafter and will include ships, materials, and contracts requisitioned.
You will furnish immediately general plans and detail specifications of the ships requisitioned, and copies of contracts and all supplemental agreements in relation thereto, and full particulars as to owner, date of completion, payments made to date, amounts still due, and any other information necessary to a fair and just determination of the obligations of the Emergency Fleet Corporation in taking over these ships and contracts.
You will report immediately whether any additional contracts are under consideration and their character and extent, and will not enter into any additional contracts or commitments with respect to merchant tonnage without express authority from this corporation.
(Signed) W. L. Capps,
General Manager, United States Shipping
Board Emergency Fleet Corporation.
WASHINGTON, D. C., August 3,1917.
VII. On August 16, 1917, the New York Shipbuilding Corporation forwarded to the Emergency Fleet Corporation a copy of the construction contract with plans and specifications, supplements and data pertaining thereto, and the next day forwarded financial data, facts as to conditions of construction and percentage of completion. On August 28, 1917, the East Coast Transportation Co. notified the officers of the Emergency Fleet Corporation of the transfer of their interest in said ship to the Carpenter-O’Brien Co., the name of the designer of the vessel and of its local inspector, who was thereupon taken over by the Emergency Fleet Corporation to act for it in the same manner in the construction of such ship as he had acted for the Carpenter-O’Brien Corporation, dating such employment from August 3,1917. On August 27, 1917, the Carpenter-O’Brien Corporation forwarded to the Emergency Fleet Corporation a list of payments to the shipbuilding company as paid under requirements of the construction contracts, which statement was identical with that theretofore presented by the shipbuilding company to the Fleet Corporation on August 16, 1917, and as set forth in the contract between the Emergency Fleet Corporation and the New York Shipbuilding Corporation, ’ dated December 8, 1917.
VIII. On August 22, 1917, the following letter, with inclosure, was received by the New York Shipbuilding Co.:
Uotted States Shipping Board
Emergency Fleet Corporation,
District Opeice No. 3,
‘Washington, August 22,1917.
Ne w York Shipbuilding Corporation,
Oamden, N. J.
Gentlemen : Enclosed please find copy of letter addressed to me by Admiral W. L. Capps, general manager of the Emergency Fleet Corporation. Will you kindly read this carefully and govern yourself accordingly ?
Promptness in reply will be much appreciated.
Yours faithfully,
(Signed) Geo. R. McDermott,
District Officer.
United States Shipping Board
Emergency Fleet Corporation,
Washington, August 22, 1917.
Mr. G. II. McDermott,
Boom 302,1319 F Street NW., Washington, D. O.
Dear Sir: Referring to the vessels under construction in the yard of New York Shipbuilding Corporation, Camden, N. J., requisitioned under the corporation’s order of August 3rd, precedent to the final examination of the contract for the vessels in question, you are requested to inform the shipbuilder as follows:
The ships now under construction at your plant and referred to above having been requisitioned by the duly authorized order of this corporation and title thereto taken over by the United States, and an order having been placed with you by due authority to complete the construction of said ships with all practicable dispatch, you are further ordered by the President of the United States, represented by this corporation, to proceed in the work of completion heretofore ordered, in conformity with the requirements of the contract, plans, and specifications under which construction proceeded prior to the requisition of August 3, 1917, in so far as the said contract describes the ship, the materials, machinery, equipment, outfit, workmanship, insurance, classification, and survey thereof, including the meeting of the requirements of the said contract and all tests as to efficiency and capacity of the ship on completion, and in so far as the contract contains provisions for the benefit and pro tection of the person with whom the contract was made, but not otherwise.
All work will proceed under the inspection of such persons as have been or may hereafter, from timé to time, be designated by this corporation for that purpose.
For the work of completion heretofore and herein ordered the corporation will pay to you amounts equal to payments set forth in the contract and not yet paid: Provided, That on acceptance in writing of this order you agree that on final acceptance of the vessel to give a bill of sale to the United States in satisfactory form, conveying all your right, title, and interest in the vessel, together with your certificate that the vessel is free from liens, claims or equities, with the exception of those of the owner, and then only to those set forth in the contract. Compensation to the shipbuilder for expedition and for extra work will, when deemed appropriate, be made the subject of a subsequent order.
This order applies only to vessels actually under construction and in accepting it the corporation expects you to inform it of the actual stage of construction of each vessel or the part to be assembled therein on the date of requisitioning, August 3,1917. The corporation reseiwes the right to decide whether or not a vessel was actually under construction on August 3, 1917, on consideration of the ascertained facts.
In replying to this communication, please arrange to specify separately the vessels to which this order refers, and refer to the corresponding contract in sufficient terms for identification of it.
Please furnish a copy of this to New York Shipbuilding Corp., and ask for an early reply.
Very truly vours,
(Signed) W. L. Camps,
General Manager.
IX. On September 20, 1917, the New York Shipbuilding Corporation wrote the following letter to the Emergency Fleet Corporation:
SEPTEMBER 20, 1917.
UNited States Shipping Board
Emergency Fleet Corporation,
Admiral W. L. Capps,
General Manager, Washington, D. G.
Dear Sir : Referring to the order dated August 22, 1917, made by United States Shipping Board Emergency Fleet Corporation, and delivered to this company, we beg to say:
We understand that by the act of Congress of June 15, 1917, entitled “An act making appropriations for the Mili tary and Naval Establishments on account of war expenses for the fiscal year ending June 30, 1917, and for other purposes,” and the Executive order dated July 11, 1917, made by the President with respect to said act, and transmitted to us by the Emergency Fleet Corporation under date of August 3, 1917, we are under obligation to comply with the order of the Emergency Fleet Corporation dated August 3, 1917, requisitioning ships at this company’s plant.
This corporation, therefore, accepts United States Shipping Board Emergency Fleet Corporation’s order dated August 22, 1917, for the completion of the vessels under contract in this yard on August 3rd, 1917, known as hull No. —, and agrees that, upon the completion and acceptance of said vessels and upon complete payment United States Shipping Board Emergency Fleet Corporation, together with such additional compensation as may be agreed upon, this company will execute and deliver to the United States of America a bill of sale conveying all this company’s right, title, and interest in the vessels without prejudice to any claim of the person or corporation who originally contracted for the construction of said vessels, and those claiming rights under such original contractor, together with our certificate that the vessels are free from liens, claims, or equities except such liens, claims, or equities as may be asserted by, or exist in favor of, the person or corporation who originally contracted for the construction of the vessels, and those claiming rights under such original contractor.
Yours very truly,
Vice President.
X. On September 13,1917, the following telegram was received by the New York Shipbuilding Corporation: “Do not accept further payment from former owners on account of requisitioned ships. This is mandatory. George B.. Mc-Dermott, District Officer.” Like verbal notice was given by Admiral Bowles to Scanlon. After this date the plaintiff made no further payments to the New York Shipbuilding Co. on account of hull 193 under the provisions of the contract.
XI. The plaintiff was never in default in the performance of its part of the requirements of the construction contract. The shipbuilding company on its part was ready and willing to perform on its part all the requirements of said contract to its completion. At that time the plaintiff had on deposit in various solvent banks the sum of $238,730 deposited and held solely to meet payments by it to the builder as required in said contract, which sum of money was sufficient to pay all of the installments set forth in said contract.
XII. Immediately after the execution of the construction contract the New York Shipbuilding Co., in its own name and on its own credit, ordered all of the material and equipment for the construction and outfitting of said vessel for which sufficient data then existed, and before August 3,1917, by various commitments completed its orders for substantially all of the material, equipment, and outfit needed as provided by the contract, supplements thereto, and plans and specifications, all of which were duly delivered to it and used in the construction and completion of said ship. The title to these materials was in the New York Shipbuilding Corporation on August 3, 1917, the date of the requisition order, and the plaintiff never had nor claimed any title in and to these materials either before or after the date of the requisition order. The orders and commitments were sufficient to complete said ship, and all materials, machinery, and outfit covered thereby were duly delivered and used in the construction and completion of such ship at the prices fixed in such orders and commitments, and no further material was purchased subsequent to August 3, 1917, except for the sum of $31,000 for material used for the construction ordered for the military protection of the vessel. Bepresenta-tives of the Fleet Corporation were present and informed of these facts.
XIII. Up to and including August 3, 1917, between 35 and 40 per cent of the necessary material, machinery, outfit, and equipment, valued at about the sum of $118,000, and labor at about the amount of $24,000 had been delivered to the builder ready for use and used in the construction of the said ship, and on that day the said ship was about 19 per cent completed. Said ship was thereafter substantially completed by the use of all such material, equipment, and supplies, and was launched on July 6,1918, and delivered to the United States on September 20, 1918.
XIY. The East Coast Transportation Co. made a contract with the Bureau Yeritas for its inspection and classification service, which contract was continued by its successors, and said service was furnished from the commencement of the construction of said ship to its completion. The Emergency Fleet Corporation notified the Carpenter-O’Brien Co. that the inspection would be continued by the Bureau Veritas. What amount was paid by the East Coast Transportation Co., the Carpenter-O’Brien Co., and the plaintiff to the Bureau Veritas before August 3, 1917, does not appear in the record.
XV. The plans and specifications described in and made a part of the contract and the supplements thereto were ordered and paid for by the plaintiff and its assignors and were used after August 3, 1917, for the benefit of the Emergency' Fleet Corporation in the construction of and completion of said ship. The value of the plans and specifications was about 2| per cent of the contract price, or $20,277.25.
XVI. On December 8, 1917, the Emergency Fleet Corporation made a contract with the New York Shipbuilding Corporation and the American International Corporation relative to the completion and disposal of hull 19-3, which contract, or the part of it pertinent to this suit, is as follows:
íJí jjc ijt sjc
“ Statement of premises. — On and prior to August 3,1917, the Shipbuilding Corporation was constructing under private contract with the corporations named below (hereinafter called 'former owners ’) ships bearing the hull numbers of the type and for the contract prices set opposite their respective names:
“ Due to war conditions, such contract prices have proved and will prove to be less than the actual cost of constructing such ships. On August 3, 1917, all oí such ships, together with the materials assembled therefor, were requisitioned by the Fleet Corporation, acting in accordance with the provisions of the urgent deficiency act of June 15,1917, and the Executive order of July 11, 1917. The Shipbuilding Corporation by such requisition was directed to complete such ships on behalf of the United States.
“ The parties hereto desire to fix the just compensation to be paid to the Shipbuilding Corporation in accordance with the provisions of such urgent deficiency act, and to that end the Fleet Corporation is willing to increase such contract prices, provided the former owners of said ships, respectively, or if any former owner declines, the International Corporation, shall agree to accept retransfer to them, respectively, or to the International Corporation, as the case may be, of said ships upon completion, and, upon such re-transfer, repay to the Fleet Corporation its investment as hereinafter set forth, with respect to said ships, including extra costs of all sorts, and shall accept the charter rate prescribed by the United States Shipping Board and other conditions, all in accordance with the provisions of this agreement and agreements to be executed, forms of which are hereto annexed and marked Exhibits A, B, and C.’
“Agreement. — Now, therefore, for and in consideration of the premises and of the mutual agreements hereinafter contained, it is hereby agreed as follows:
“ 1. The Shipbuilding Corporation agrees to complete said hulls Nos. 174,175,176,182,188,184,189,190,198, and 196 in accordance with the specifications annexed to the respective contracts under which such hulls were being constructed for the former owners prior to August 3, 1917, but will comply with all orders as to alterations in the construction or equipment thereof given by the Fleet Corporation or its duly authorized officers.
“The Shipbuilding Corporation agrees to proceed with such completion of such ships with all due expedition, and to that end agrees that the Shipbuilding Corporation will not, during the construction of said ships, take any additional contracts for other ships from parties other than the United States Navy which will interfere with such expedition.
“2. The Fleet Corporation hereby agrees to pay to the Shipbuilding Corporation as just compensation for the completion of said ten ships, hulls Nos. 174, 175,176, 182, 188, 184,189,190,198, and 196 the entire cost of construction of said ships, figured from the commencement by the Ship building Corporation of the construction of said ten ships up to the times of completion thereof respectively, and in addition thereto with respect to each ship ten dollars ($10) per dead-weight ton for profit. There shall be credited, however, in favor of the Fleet Corporation all sums heretofore received by the Shipbuilding Corporation on account of the construction of such ten ships respectively, either from the former owners or from the Fleet Corporation. A statement of the amounts so received by the Shipbuilding Corporation as to each such ship is hereunto annexed and marked Exhibit D. As construction progresses the Shipbuilding Corporation shall deliver monthly to the Fleet Corporation cost statements as to each such ship, covering the construction costs with respect thereto, so far as ascertained, and the Fleet Corporation shall pay to the Shipbuilding Corporation on or before the loth day of each month the costs incurred during the preceding calendar month. The Fleet Corporation shall pay said profit of ten dollars ($10) per dead-weight ton; three dollars ($3) per estimated deadweight ton at the time of laying the keel of each said ship; four dollars ($4) per estimated dead-weight ton at the time of launching of each ship; and three dollars ($3) per estimated dead-weight ton at the time of delivery of the ship by the Shipbuilding Corporation.
“3. A determination of the costs of said ships to date with payments of said profit in accordance with the stage of completion of each ship, as aforesaid, shall be made as soon as possible after date hereof, after proper audit by the Fleet Corporation. The costs of each ship shall be stated separately. The Fleet Corporation shall have free access to the books and records and contracts of the Shipbuilding Corporation for the purpose of determining such costs. Final determination of the amount of the Shipbuilding Corporation’s said profit shall be made after the determination of the actual dead-weight tonnage of each ship, and any necessary adjustments shall then be made. Costs shall be determined as actual costs are defined in the form of agreement constituting Exhibit C hereto attached, relating to the construction of the three transports.
* * * * * * *
“ 10, The Fleet Corporation, in accordance with the provisions of the said urgent deficiency act of June 15, 1917, hereby agrees to indemnify and save harmless the Shipbuilding Corporation from any and all loss or liability occasioned by reason of said requisition order of August 3, 1917, or any subsequent acts or orders given by the Fleet Corporation arising ont of claims of the former owner or owners or anyone claiming under them.
* * * * * * *
“ Statement of amounts received by New York Shipbuilding Co., either from 'former owners ’ or from United States Shipping Board Emergency Fleet Corporation, on account of construction of ships, as per hull numbers, as follows:
XVII. In accordance with the provisions of the. statute the plaintiff filed its claim for the payment of just compensation with the Emergency Fleet Corporation for the property which it alleged the said corporation had requisitioned from it on August 3, 1917. On January 23, 1920, the Emergency Fleet Corporation adopted a resolution awarding to the plaintiff as just compensation the sum of $442,683.82. The plaintiff being dissatisfied with this award refused to accept the same and so notified the Emergency Fleet Corporation, and on February 24, 1920, the defendant paid to the plaintiff the sum of $332,012,87, that sum being 75 per cent of said award.
The award made by the Emergency Fleet Corporation to the plaintiff as just compensation for property requisitioned on August 3, 1917, was made up of two items, to wit, $177,230.44, which was computed to be the value of the materials, equipment, and machinery which were in the yard of the New York Shipbuilding Co. at the time of the requisition, and which materials, etc., were in fact the property of the New York Shipbuilding Corporation. The second item was the sum of $265,453.38, which sum was on account of progress payments made by the plaintiff and its assignors to tbe New Tork Shipbuilding Co. in excess of cost of material requisitioned.
The plaintiff and its assignors paid to the New York Shipbuilding Corporation in cash $239,500, in notes for which it has paid $180,000, and payments which it has made of interest on notes $28,433.33 — in all, $447,933.33. The plaintiff also paid the sum of $5,500 to architects. The plaintiff also furnished plans and specifications of the value of $20,277.25, making in all the sum of $473,710.58. It has been paid by the defendants the sum of $332,012.87.
XVIII. At the time the ship under construction was requisitioned by the United States the value of such ships was $200 per dead-weight ton. The value of such ships on February 1,1918, the date on which the said ship was to have been completed, was $200 per dead-weight ton. If the ship had been completed on August 3, 1917, its value would have been $1,719,400 on that day. The contract price for building said ship was $831,600. The contract was 19 per cent completed on that day, and thereafter the defendant paid for the construction of said ship the sum of $412,130. The plaintiff had paid the sum of $453,433.33, making the sum of $865,563.33, the amount which was paid for the construction of the ship. That amount deducted from the value of the completed ship would leave the sum of $853,836.67.
Appealed.

Opinion:
Hat, Judge,
delivered the opinion of the court:
This is a suit brought by the Brooks-Scanlon Corporation against the United States to recover the sum of $1,275,923.07, and claim is also made for interest on that amount at 6 per cent per annum from February 24,1920, to date of judgment.
On March 28,1916, a contract in writing was entered into between the New York Shipbuilding Corporation and the East Coast Transportation Co., whereby the shipbuilding company agreed to build in its yard at Camden, N. J., a certain steamship of about 8,100 tons d. w. t. according to plans, specifications, and conditions described, and the East Coast Transportation Co. agreed to pay the sum of $595,000 to the shipbuilding company in 'certain installments set forth in the contract. The ship was to be delivered to the East Coast Transportation Co. on or before February 1, 1918. Between July 5, 1916, and May 25, 1917, changes in the construction of the ship were agreed to increasing the d. w. t. to 8,597 tons and the price for said ship to $811,130.
On May 24, 1917, the East Coast Transportation Co., by instrument in writing, assigned and transferred all its right, title, and interest in and to the contract above referred to to the Carpenter-O'Brien Corporation, owner of all the stock of the East Coast Transportation Co., and the latter company was thereafter dissolved.
On October 20, 1917, Scanlon and his associates acquired an interest in the Carpenter-O'Brien Corporation, and on. December 8, 1917, the name of the Carpenter-O'Brien Corporation was changed to the Brooks-Scanlon Corporation.
On December 16, 1916, the New York Shipbuilding Co.. transferred all of its rights, property, and interest to the New York Shipbuilding Corporation, organized and existing under the laws of the State of New York, included in which transfer was the contract for the building of the ship for the East Coast Transportation Co., referred to above.
On July 11, 1917, the President, by virtue of authority vested in him by the act of Congress of June 15, 1917, 40 Stat. 182, 183, delegated his powers to the United States Shipping Board Emergency Fleet Corporation, and under the authority so conferred the Shipping Board on August 3, 1917, served on the New York Shipbuilding Corporation an order requisitioning " all power-driven cargo-carrying and passenger ships above 2,500 tons d. w. capacity under construction in your yard, and certain materials, machinery, equipment, and outfit necessary for their completion are hereby requisitioned by the United States." And by said order the shipbuilding company was required to complete the construction with all practical dispatch. Among the vessels under construction in the yard of the New York Shipbuilding Corporation and included in the requisition order was the ship known as hull 193, and was the same ship which the shipbuilding corporation had agreed to construct for the East Coast Transportation Co. The Shipping Board sent to the East Coast Transportation Co. a letter in which was incorporated a copy of the requisition order which it had sent to the New York Shipbuilding Corporation. On August 28, 1917, the Shipping Board sent to the Carpenter-O'Brien Corporation its order of requisition to the New York Shipbuilding Corporation, and on the same day wrote a letter to the Carpenter-O'Brien Corporation. That letter set out that the Shipping Board had been advised by the New York Shipbuilding Corporation that the contract for the building of hull 198 had been entered into with it by the East Coast Transportation Co., and that the Carpenter-O'Brien Corporation on August 23, 1917, had advised the Shipping Board that the contract for the construction of the vessel had been assigned to the Carpenter-O'Brien Corporation. The letter of the board contained the following paragraphs, among others:
" The corporation will consider payments to the contractor occurring since the date of requisition, upon the receipt of proper vouchers and adequate information to be forwarded through its district officers. You are requested as soon as possible to report to the corporation a statement in detail of the payments already made by you on each ship named above prior to the date of the requisitioning, August 3,1917. This statement should be accompanied by the original vouchers and receipts and should be verified under oath by the proper corporate officer of your company.
"It is the present intention of the corporation to reimburse you promptly, so far as funds are available, for the payments heretofore made to the shipbuilder.
"At your further and early convenience you are requested to submit to the corporation a statement of such indirect expenditures as you have made on account of each vessel.
" It will be perceived that the corporation presumes it is addressing this letter to the owners, or responsible representatives of the owners, or persons entitled to receive compensation on account of the requisition of the vessels listed above. The corporation requests that there be included in your response to this letter all evidence of ownership which is necessary to establish the right of those who are entitled to receive the compensation provided by law."
The Carpenter-O'Brien Corporation forwarded to the Shipping Board a list of payments which had been made by it to the shipbuilding corporation.
The title to the uncompleted ship (hull 193) and the materials which had been delivered or ordered for its completion was in the New York Shipbuilding Corporation on August 3, 1917, the date of the requisition order. On that date the said ship was about 19 per cent completed, and was delivered completed to the United States on September 20, 1918.
On December 8, 1917, the Emergency Fleet Corporation made a contract in writing with the New York Shipbuilding Corporation for the completion and disposal of hull 193, and other hulls set forth in the said contract; hull 193 is the ship in controversy here. The provisions of this contract are set forth in the findings of fact in so far as they are pertinent to the issues in this case.
The plaintiff claims that the United States requisitioned and took its contract with the New York Shipbuilding Corporation, and that it is entitled to recover from the United States the value of that contract at the time of the taking. It claims that the value of the ship measures the value of the contract; and it is shown by the evidence that at the time of the alleged taking of the contract the value of such ships was $200 per dead-weight ton. The ship when completed was 8,597 tons. The value of the ship was therefore $1,719,400. In other words, the plaintiff claims that its contract was worth the value of the ship when completed.
The questions to be determined are: Was there a requisitioning or taking of the contract by the United States; and if there was, what was the value of such contract at the time of the taking ? In this case the President, through the Emergency Fleet Corporation, which acted by virtue of the authority vested in it by him, requisitioned certain ships under construction in the yard of the New York Shipbuilding Corporation. The power to make such requisition was given to the President by the act of Congress of June 15, 1917, while this country was engaged in war with Germany. That part of the act with which we are concerned in this case is as follows:
"(b) To modify, suspend, cancel, or requisition any existing or future contract for the building, production, or purchase of ships or material.
"(e) To purchase, requisition, or take over the title to, or the possession of, for use or operation by the United States, any ship now constructed or in the process of construction or hereafter constructed, or any part thereof, or charter of such ship.
"Compliance with all orders issued hereunder shall be obligatory on any person to whom such order is given, and such order shall take precedence over all other orders and contracts placed with such person." (40 Stat. 182.)
Under the provisions of this statute the Emergency Fleet-Corporation requisitioned all ships under construction in the plant of the New York Shipbuilding Corporation on August 3, 1917. The language of the requisition order was as follows:
"By virtue of an act of Congress approved June 15, 1917, and by authority delegated to the United States Shipping Board Emergency Fleet Corporation under Executive order of the President dated July 11, 1917, all power-driven cargo-carrying and passenger ships above 2,500 tons d. w. capacity, under construction in your yard, and certain materials, machinery, equipment, outfit, and commitments for materials, machinery, equipment, and outfit necessary for their completion are hereby requisitioned by the United States."
The intent and purpose of the Shipping Board was, therefore, to requisition ships under construction, which was done in unmistakable language. It is admitted that the ships under construction, the materials, and so forth in the yard of the New York Shipbuilding Corporation were the property of that corporation, and the title to that property was in the shipbuilding corporation alone. Among the ships under construction so requisitioned was hull 7.95, which the shipbuilding corporation was building for the Carpenter-O'Brien Corporation, but it is not contended by the plaintiff that it had any title to or interest in said ship or the materials for its completion. All the interest it had was the right to the delivery of the ship when it should be completed. It follows that the United States did not take or requisition the ship or materials from the Carpenter-O'Brien Corporation, nor did the United States take over or requisition the contract which the Carpenter-O'Brien Corporation had with the shipbuilding corporation.
It was made plain to the Carpenter-O'Brien Corporation that the United States did not intend to requisition the contract, for on August 28, 1917, after notifying the Carpenter-O'Brien Corporation that it had taken over and requisi tioned this ship from the shipbuilding corporation, the Shipping Board by letter of that date stated what its intention was. A copy of said letter is set forth in full in Finding VI. As further evidence showing the intention of the Shipping Board, reference is made to the letter of the board to G. E. McDermott, its officer, and which was communicated to the shipbuilding corporation. A copy of this letter is set forth in Finding VIII. And as final evidence that the United States did not requisition the contract, and never intended to, the United States entered into a contract with the shipbuilding corporation for the completion of all ships under construction in its yard, included in which ships was hull 193, thereby making its own contract for the completion of this ship. This contract is set out in Finding XVI. It is true that the plaintiff by reason of the requisitioning of the ship by the United States was deprived of the right to have delivered to it the ship when completed.
But there has been in this case no direct taking of the contract. The injury inflicted upon the plaintiff is a consequential injury resulting from the exercise of a lawful power in the requisitioning of the ship under construction. The requisitioning has worked indirectly harm and loss to the plaintiff, but not such harm and loss as can be held to obligate the Government to pay for it. The action of the Government may have destroyed the worth of the contract, but the law affords no remedy. The Government by requisitioning the subject matter of the contract does not thereby take the contract. The subject matter in this case was the ship under construction, and that was what the Government requisitioned, not the contract which was the agreement and obligation to perform. The performance of the contract in this case was frustrated and not appropriated. " Frustration and appropriation are entirely different things." Omnia Commercial Co. v. United States, decided April 9, 1923 by Supreme Court of the United States, 261 U. S. 502.
Moreover, the building of the ship for the plaintiff was made impossible, and the performance of the contract to build was stopped by the requisition. Its performance was made impossible by an act of the Government. The basis of the mutual agreement between the parties was that the ship would be completed; and it must be held that the contract was entered into on an implied condition that if before the contract was completed its completion was rendered impossible by an act of Government the contract, as between the parties to it, would be at an end, and the parties to it would be absolved from liability under it. Texas Company v. Hogarth Shipping Co., 256 U. S., 619, 631, cited in the Omnia case, supra.
The President, in taking the ship, exercised a power conferred upon him by Congress. If in exercising this power the plaintiff was deprived of any right it may have had under a contract had by it with the person from whom the ship under construction was taken, that does not impose upon the Government an obligation to pay the plaintiff for its right. The deprivation of the right of the plaintiff to have its ship built and delivered to it by the New York Shipbuilding Corporation was incidental to the taking of the ship from its builder, and was not a taking of something for public use. The war powers of the Government were exercised in time of war for the public good and the injury complained of is only incidental to their exercise, and no obligation rests upon the Government to pay for the injury done. In exercising the war powers conferred upon it by the Constitution Congress has legitimately exercised them in the act of June 15, 1917; and having legitimately exercised them the injury to the plaintiff is only incidental td their exercise, and it is not entitled to compensation. Morrisdale Coal Co. v. United States, 55 C. Cls. 310, affiirmed by Supreme Court, 259 U. S. 188; Pine Hill Coal Co. v. U. S., 55 C. Cls. 433, affirmed by Supreme Court, 259 U. S. 191.
The plaintiff presented its claim to the United States Shipping Board Emergency Fleet Corporation for the payment of just compensation under the provisions of the statute, and on January 23,1920, the Emergency Fleet Corporation adopted a resolution awarding to the plaintiff as just compensation the sum of $442,683.82. The plaintiff being dissatisfied with this award refused to accept it and so notified the Emergency Fleet Corporation, and on February 24, 1920, the defendant paid to the plaintiff the sum of $332,-012.87, that sum being 75 per cent of said award. It appears from the evidence in this case that the award of just compensation made by the Shipping Board to the plaintiff was made np of two items, to wit: The sum of $265,453.38, which sum was on account of progress payments made by the plaintiff and its assignors to the New York Shipbuilding Corporation ; and the second item was the sum of $177,230.44, which was computed to be the value of the materials, equipment, and machinery which were in the yard of the New York Shipbuilding Corporation at the time of the requisition. The materials, etc., were not the property of the plaintiff but belonged to the shipbuilding company, and should not therefore have been taken into account in arriving at the compensation due the plaintiff.
The evidence in the case, however, discloses that the plaintiff and its assignors had paid to the New York Shipbuilding Corporation the sum of $447,933.33 on the construction of the ship before August 3,1917, the date of the requisition; and the United States received the berifit of this sum when it settled with the shipbuilding corporation upon the completion of the ship. The United States also got the benefit of the sum of $5,500 paid to architects by the plaintiff, and of the sum of $20,277.25 the value of the plans and specifications paid for by the plaintiff, making in all the sum of $473,710.58 which was paid out by the plaintiff for the construction of said ship. Of this amount the plaintiff has been paid the sum of $332,012.87, leaving the sum of $141,697.71 still unpaid.
When the Emergency Fleet Corporation requisitioned the ship under construction which the shipbuilding corporation had contracted to build for the Carpenter-O'Brien Co., it also took and appropriated under its order of requisition the payments which the Carpenter-O'Brien Co. had made to the shipbuilding corporation, and also took over the plans and specifications which had been paid for by the last-named company. This is evidenced by the letter of August 28, 1917, written by the Fleet Corporation to the Carpenter-O'Brien Co., and by the following clause in the contract which the United States made with the shipbuilding corporation for the completion of the ship: " There shall be credited, however, in favor of the Fleet Corporation all sums heretofore received by the shipbuilding corporation on account of the construction of such 10 ships,, respectively, either from the formen owners or from the Fleet Corporation." The record discloses that the sums paid by the Carpenter-O'Brien Co. were credited in favor of the Fleet Corporation, and were therefore taken and appropriated by the Fleet Corporation for the benefit of the United States, which was done by virtue of the provisions of the act of June 15, 1917. And the plaintiff is entitled to recover the amounts of money requisitioned and appropriated by the United States. The plaintiff claims that it is entitled to interest on the money requisitioned as a part of the just compensation to which it is entitled. The act providing for just compensation makes no provision in respect of interest. 40 Stat. 183. The plaintiff's right in this case does not depend on contract, express or implied. This suit is a part of the authorized procedure initiated by the United States under the provisions of the statute cited above. The plaintiff was not satisfied with the amount fixed by the President and brought this suit. The question here is whether the payment at a subsequent date of the amount of money requisitioned is sufficient to constitute just, compensation, and shall interest on the amount of money requisitioned be considered as a part of the just compensation to which the plaintiff is entitled % The answer to this question is found in the opinion of. the Supreme Court of the United States in the case of Seaboard Air Line Ry. Co. et al. v. United States, 261 U. S. 299. Mr. Justice Butler, speaking for the court, says: " The requirement that just compensation ' shall be paid is comprehensive and includes all elements, and no specific command to include interest is necessary when interest or its equivalent is a part of such compensation." This court is of opinion that the allowance of interest is necessary in order that the plaintiff shall have the " just compensation " to which it is entitled. Seaboard Air Line Ry. Co. v. United States, supra.
The plaintiff is therefore entitled in addition to the sum of $141,697.71 to have interest on $445,277.25 from August 3, 1917, to February 24, 1920, which amounts to the sum of $68,350.06, and interest on $113,264.38 from February 24, 1920, to April 23, 1923, which amounts to the sum of $21,-501.35. The judgment for the plaintiff will therefore be the sum of $231,549.12.
GRAHAM, Judge; DowNey, Judge; and Booth, Judge, concur.