Case: MacARTHUR BROTHERS COMPANY v. THE UNITED STATES
Abbreviation: MacArthur Bros. v. United States
Decision Date: 1920-03-08
Docket Number: No. 33972
Citation: 55 Ct. Cl. 181
Volume: 55
Reporter: United States Court of Claims Reports
Court: United States Court of Claims
Jurisdiction: United States
Parties: MacARTHUR BROTHERS COMPANY v. THE UNITED STATES.
Judges: Hat, Judge, DowNet, Judge, Booth, Judge, and Campbell, Ohief Justice, concur.
Pages: 181–188

Head Matter:
MacARTHUR BROTHERS COMPANY v. THE UNITED STATES.
[No. 33972.
Decided March 8, 1920.]
On Defendants’ Demurrer to Second Amended Petition.
Contract; misrepresentation. — -Where a contractor voluntarily uses a Government pier, previously constructed by another contractor for an entirely different purpose, as part of a cofferdam to be constructed by him, he can not maintain an action against the Government for misrepresentation because the pier was not built in strict accordance with the specifications.
The Reporter's statement of the case:
The allegations of the petition to which defendants demur are sufficiently set forth in the opinion of the court.
Mr. George T. Stormont, with whom was Mr. Assistant Attorney General Frank Davis, jr., for the demurrer.
Mr. George A. King opposed. King & King were on the briefs.
The recent decisions of the Supreme Court on the subject of misrepresentation have substantially placed the law on .that subject on a new basis. HoTlerbach v. United States, 23B U. S., 165; Christie et al. v. United States, 237 U. S., 234.
In Spearin v. United States, 51 C. Cls., 155,176, this court said:
“ Knowledge as a factor in fixing liability under contractual relations is not to be alone imputable to the contractor. The duty of both parties to the contract under a clause directing the contractor to visit the site and see for himself is mutual. The defendants can not withhold important information or mistakenly state what they do know and acquit themselves of liability under this precautionary clause usual in all Government contracts. Hollerbaoh v. United States, 233 U. S., 165; Christie et al. v. United States, 237 TJ. S., 234.”
The Supreme Court in affirming this judgment, 248 TJ. S., 132, said:
“If the contractor is bound to build according to plans and specifications prepared by the owner, the contractor will not be responsible for the' consequences of defects in the plans and specifications. MacKnight Flintic Stone Co. v. The Mayor, 160 N. Y., 72; Filbert v. Philadelphia, 181 Pa. St., 530; Bentley v. The State, 73 Wis., 416. See Sundstrom v. State of New Yorh, 213 N. Y., 68. This responsibility of the owner is not overcome by the usual clauses requiring builders to visit the site, to check the plans, and to inform themselves of the requirements of the work, as is shown by Christie v. United States, 237 TJ. S., 234; Hollerbaoh v. United States, 233 TJ. S., 165; and United States v. Stage Company, 199 TJ. S., 414, 424, where it was held that the contractor should be relieved if he was misled by erroneous statements in .the specifications.”
In Morgan v. The Mayor, 160 N. Y., 516, “A contract for clearing and concreting the bottom of a park lake for the city of New York contained provisions that the contractor should drain off all water from the bottom during the progress of the work, that he should furnish all pumping or bailing required for the proper prosecution of the work, and that he should satisfy himself as to the nature and amount of the work to be done, by personal examination of the location. There was an outlet pipe in the bottom of the lake, the gate of which only was visible on the contractor’s personal examination of the proposed work, but on his attempting to draw off the water thereby in the progress of the work, the underground pipe or sewer proved to be obstructed and failed to remove the water for a considerable depth.” The court said:
“It was, of course,- impossible when the plaintiff went upon the ground to examine the proposed work to see more than the outlet gate and the size thereof; whether the sewer lying beyond was in a condition to carry off the water was something that he could not ascertain by a mere inspection of the premises.”
* ‡ $
“It seems to us a strained and unjust construction that would require the plaintiff under these provisions to remove, if necessary, the entire body of water from the pond. This latter work is a subject upon which the minds of the parties could not have met, and the plaintiff in his estimates did not consider that he was called upon to pump out this great body of water lying upon an area of six acres. It was proper for plaintiff to assume that the water of the lake could be discharged into the sewer through the outlet the city had constructed for that purpose.”
In Sundstrom v. New York, 213 N. Y., 68, the Court of Appeals of New York held that the State was liable to the contractor for leakage from its own canal, on the ground that it is under obligation to use reasonable care to maintain its own property in safety, and is liable for a leak in the canal flooding the work.
The court said:
“ The question is not so much ‘ where did the leaks arise ? ’ The question is rather ‘who was responsible for their existence ? ’ Undoubtedly the claimants assumed the risk of any unforeseen conditions not due to the fault of the State, but, in the absence of actual notice, we do not think they assumed the risk of unforeseen conditions due to the negligent omission of the State to repair and safeguard its own structures.”
And it was held that clauses requiring bidders to examine the site, etc., do not vary the operation of this principle.
In Gibbons v. United States, 15 C. Cls., TT4, walls left standing on the ground were held to be a representation that they formed a part of the new construction. The court said:
“For these doubtful acts and doubtful expressions the defendants are justly responsible. The old walls were their contribution toward the new building to save themselves the expense of so much new work; they were not put in for the benefit of the contractor; and it seems unreasonable to hold that he was to take the risk of the defendants’ material being fit for the purpose for which they intended it should be used. If the defendants withdrew this part of their material and made the contractor furnish other material of his own in its stead, and do more work than he would otherwise have been required to do, the law will imply a contract on their part to pay for that which they ordered done.”
The Supreme Court affirmed this judgment, 109 U. S., 200, saying:
“The foundation and walls themselves, as left standing by authority of the proper officers, constituted under the circumstances a representation on the part of the United States that they had been adjudged to be so far uninjured by fire that they were to remain, upon the faith of which the intending contractor was entitled to rely for the purpose of estimating the probable cost of the work to be done.”
Appealed.

Opinion:
Graham, Judge,
delivered the opinion of the court.
This case comes on on demurrer to the plaintiff's second amended petition, demurrers to the original and first amended petitions having been sustained and plaintiff given leave to amend.
It is an action to recover damages for a breach of contract growing out of an alleged misrepresentation.
The plaintiff entered into contract to erect a new headrace and forebay and to do certain excavating in connection with the construction of a new canal at Sault Ste. Marie, Michigan. The places where the dredging was to be done were under water. A part of this dredging was to be done in the dry, and in order to perform it the plaintiff was required by the contract to build a cofferdam around the area where the work was to be done, for the purpose of excluding the water from the outside. After this cofferdam had been erected the water contained within it was to be pumped out and the area dredged in the dry. At the time the contract was executed the defendant was erecting near this area a pier known as the "North West Pier," which should not be confounded with the new pier called the " North West Pier " mentioned in the specifications, the construction of which is provided for in this contract. It was nearing completion, but was not completed until some weeks .after the execution of this contract. The work of erecting it was being done by another contractor. There was no mention in the contract of this pier or of its use for any purpose. The plaintiff waited until this pier was completed and then constructed its cofferdam, making use of this pier as a part of it, and attempted to make the pier water-tight by sheathing it and depositing materials around certain portions of it for the purpose of excluding the water from the area inclosed. The action of the plaintiff in taking'possession of this pier and using it was entirely spontaneous and voluntary and apparently for its own convenience and profit. It was not in any way induced by the defendant.
More than two years prior to the execution of this contract the plaintiff had been a bidder for the erection of this pier and thereby gained knowledge of the specifications for its erection. These specifications clearly indicated that this pier, when erected, would be used as a pier. It was constructed for use as a pier and not as a cofferdam. It was not designed or intended to be water-tight. The specifications, among other things, did not require openings smaller than 4 feet long and 6 inches wide at the base of the pier to be closed. The plaintiff's bid on it was not accepted and the contract was let to another contractor.
While the plaintiff's petition avers such conclusions as that it made " reasonable inquiries and investigations on the site," and that its officers "personally inspected the conditions," no facts are stated as to how or of whom these inquiries and investigations were made or what was done by its officers toward inspecting the conditions of the pier. Only these insufficient and inadequate conclusions are averred to indicate diligence in the matter.
Having completed its cofferdam by using this pier, the plaintiff attempted to pump out the water therein as required by the contract, and at once discovered that its efforts to render the pier water-tight had not been successful and that the water poured into the cofferdam as fast as it could be pumped out. It thereupon became necessary to do additional work on the pier as a part of the cofferdam, to employ additional labor and pumping facilities, all of which occasioned delay and expense, to recover damages for which the plaintiff has brought this suit.
The contract contained the following provisions:
" It is understood and agreed that the quantities given in these specifications are approximately only, and that no claim shall be made against the United States on account of any excess or deficiency, absolute or relative, in the same. No allowance will be made for the failure of a bidder or of the contractor to .estimate correctly the difficulties attending the execution of the work.
. " It is expected that each bidder will, prior to submitting his bid, visit the site of the work,' examine the local conditions, inform himself as to the accessibility of the work, ascertain the character of the material to be excavated, consult the plans on file in the U. S. Engineer Office at Sault Ste. Marie, Mich., and obtain such available information as will assist him to make an intelligent bid, and the failure of a bidder to make such examination may be held to be sufficient reason for rejecting his bid.
"The contractor must construct and maintain all the necessary cofferdams, furnish suitable and adequate pumping plant, and do all the pumping required to unwater all areas where work is to be done in the dry, and no special payment will be made therefor, the above work and expense being considered as incident to the general work covered by the contract prices of other items.
" The United States assumes no responsibility whatsoever for loss of life, property, or contractor's time due to the failure of any part of the cofferdams, dikes, or pumping-plant."
The plaintiff's proposal upon which this contract was awarded to it contains the following:
"We make this proposal with a full knowledge of the kind, quantity, and quality of the plant, work, and materials required
The plaintiff's theory of recovery, as stated in the petition, is that it " assumed and believed, as it had a right to do, that the specifications of February 4, 1908, and the contract of March 23, 1908, had been and were being duly and properly carried out by the contractor then performing the contract for that work. If they had been so carried out, the claimant would have been able to perform under his own contract in the dry such portions of the work as were required by the contract to be done in the dry."
Again—
" By reason of the differences found by this claimant from the conditions that would have existed if the work required by the specifications of the previous contract of 1908 had been carried out as thereby required, and the conditions found being different from what were represented in the specifications of the claimant's contract, in that it was not possible to perform in the dry the excavation named in paragraphs 23 and 25 of the specifications as required to be performed in the dry, the claimant incurred a greatly increased expense in carrying out the work under his contract."
" By reason of the conditions encountered being different from what they were represented by the specifications of the contract of 1908, of which specifications the claimant had knowledge at the time of entering into this contract, as well as by reason of the conditions being different from what was represented by the specifications of claimant's contract, in that the excavation required by its contract to be done in the dry could be done only in the wet and nothwithstanding was required to be so done in the wet by methods applicable to dry excavation, thus causing extraordinary and unusual expenditures not contemplated by either of the contracting parties at the time that the contract was entered into."
The plaintiff alleges two grounds of misrepresentation, but does not seem to rely upon either of them standing alone, but upon their conjunction as a whole. It is not claimed that standing alone either presents a ground of recovery, but that together they do.
There are no facts presented in the petition which show a misrepresentation in fact or in law. What occurred relative to this pier was that the Government advertised for bids on it and, as usual, had its specifications prepared for the inspection of bidders. The plaintiff bid on the contract, but its bid was not accepted. The bid óf a competitor was accepted. There could arise no misrepresentation in law from the relation of the parties. There was no. obligation growing out of the relation of the parties as to the erection of this pier requiring the defendant to erect it according to the specifications.
The plaintiff's connection with this matter was in making a proposal in response to the defendant's request for bids for the proposed work according to certain specifications. There was no statement by the defendant that it would erect this pier as proposed. It did not bind itself to erect it as proposed, or to even erect it at all. It could have rejected the bids and not erected it.
It is the conclusion of the court that the demurrer to the plaintiff's second amended petition should be sustained and the petition dismissed, and it is so ordered.
Hat, Judge, DowNet, Judge, Booth, Judge, and Campbell, Ohief Justice, concur.