Case: JAMES W. HARVEY AND JAMES LIVISEY v. THE UNITED STATES; THE UNITED STATES v. JAMES W. HARVEY AND JAMES LIVISEY
Abbreviation: Harvey v. United States
Decision Date: 1885-02-02
Docket Number: 
Citation: 20 Ct. Cl. 529
Volume: 20
Reporter: United States Court of Claims Reports
Court: Supreme Court of the United States
Jurisdiction: United States
Parties: JAMES W. HARVEY AND JAMES LIVISEY v. THE UNITED STATES. THE UNITED STATES v. JAMES W. HARVEY AND JAMES LIVISEY.
Judges: Mr. Justice Blatcheobd delivered the opinion of tne ¿supreme Court, February 2, 1885.
Pages: 529–531

Head Matter:
JAMES W. HARVEY AND JAMES LIVISEY v. THE UNITED STATES. THE UNITED STATES v. JAMES W. HARVEY AND JAMES LIVISEY.
(18 C. Cls. R., 470; 113 U. S. R., 243.)
Both parties appeal.
In 1869 tlie defendants invited proposals for constructing- the piers and alnrtments of a bridge from Rock Island to Davenport. The claimants’ bid was accepted, and a written contract prepared and signed. The claimants made preparations to begin work, and began it, but were stopped by the defendants, who changed the plans of the piers by narrowing them. The claimants then notified the defendants to build coffer-dams for the piers and make excavations for the masonry beds, or that such work would be done by claimants, and defendants held for the cost and expense. The defendants declining to do this, the claimants did it at their expense, so long as they continued in the work. In the autumn of 1870 the defendants took possession of the work and finished it. The claimants brought suit in the Court of Claims at common law, maintaining that the written contract did not conform to the proposal and bid; that the latter expressed the true terms of the contract; and claiming to recover for the cost of the coffer-dams, pumping the same, and excavating and preparing beds for the masonry; and also demanding their loss in profits by reason of narrowing the piei's, which di,d not decrease the expensive exterior masonry, but took effect only on the cheap interior masonry, in which were the principal profits of the work. The court gave judgment for the claimants on other items, but held that the claimants were bound by the written contract, and gave judgment for the defendants on the above items. (8 C. Cls. R., 501.) Congress then conferred equity jurisdiction on the Court of Claims to reform the contract and render such judgment as justice and right might require-.. The court decided that the written contract expressed the will of the parties, and declined to take jurisdiction of the question of the narrowing of the piers. (13 C. Cls. R., 322.) The Supreme Court reversed the rulings on each point. (105 U. S. R., 671.) The case ia now heard for the execution of the mandate.
The court below decides—
■XI.) The claimants, having been notified at the outset that the defendants expected them to construct the coffer-dams, and having on their part notified the defendants that they should construct them and hold the defendants liable for the cost and expense thereof, cannot prove the cost and expense by the evidence of experts as to its probable amount, the same being specific facts within their knowledge and control and not within the knowledge and control of the defendants. The defendants having introduced the evidence of experts on the same points, the claimants can have‘the benefit of it as the foundation of a judgment.
(2.) In said suit at connnonlaw the court found that the cost of completing the work at the time the defendants took possession was equal to the contract price, and held that the claimants were entitled to no judgment for profits. Nevertheless the court did .in that judgment include an allowance for the contract price for 1,527 cubic yards of stone prepared for interior masonry but not set. Tins w-as an allowance of profits, and the same amounted to §8.65 per cubic yard; and though they cannot be recovered back or the judgment reopened, a court of equity must take notice that they are substantially the same profits now demanded by reason of the reduction of the piers.
(3.) On the authority of Tlhson v. The United States (100 U. S. R., 43), the claimants are not entitled to recover interest.

Opinion:
The judgment of the court below is affirmed for the full amount of the award made to the claimants, and an additional amount of $23,842.82 is allowed for the labor done and material furnished by the claimants in constructing coffer-dams, being an additional allowance on account of item 1 in their petition. The disallowance by the court of item 2 of the petition, claiming for loss and damage from the reduction by the United States of piers and abutments, is reversed, and $4,574.80 is allowed therefor.
The Supreme Court held that the claimants could not be deprived of reasonable compensation for their work because they did not produce evidence of the character' referred to, when it •did not appear that such evidence existed, if the evidence they produced was the best evidence accessible to them, and it enabled the court to arrive at a proper conclusion.
On evidence thus rejected by the Court of Claims, the Supreme Court awarded to the claimants, for the above-named work, $40,093.77.'
The Court of Claims haviug awmrded nothing to the claimants for loss and damage from tlie reduction by the United Stator, of the dimensions of piers and abutments, made subsequently to the making of the contract for doing the mason work thereof, on the view that it had before made an allowance for such loss and dainagé, the Supreme Court, being of a different opinion, allowed $-1,574.80 therefor.
Under section 1091 of the Revised Statutes, and the ruling in Tilson v. United States (100 U. S. R., 43), interest cannot be allowed on the recovery, and there is nothing in the special act of August 14, 1876 (ch. 279, 19 Stat., 490), which authorizes the allowance of interest.
Mr. Justice Blatcheobd delivered the opinion of tne ¿supreme Court, February 2, 1885.