[Sprint HTC EVO 4G LTE] leftspoke:
***THE INFORMATION BELOW IS NOT OFFICIAL SPRINT INFORMATION. IT IS AN ESTIMATION OF LTE PROGRESS. I makes no claims, promises, or guarantees about the accuracy, completeness, or adequacy of the contents of this information. No warranty of any kind, implied or expressed, is given with respect to the contents of this website or its links to other Internet resources. The information contained on this web site is provided in good faith, and every reasonable effort is made to ensure that it is accurate and up to date. Any person relying on any of the information contained on this web site or making any use of the information contained herein, shall do so at their own risk. Please verify LTE in your area BEFORE purchasing an LTE device or entering a contract with Sprint***

Updated as of April 18th]

To keep track of when you'll be getting Network Vision / LTE go to:

http://s4gru.com/index.php?/topic/212-network-visionlte-deployment-running-list/

TOTAL ANNOUNCED MARKETS (47)

-------------------------------------------------------------------------------------------------

FIRST ROUND MARKETS (14):

First round markets have no preceding markets before them. NV OEM's will mobilize in these markets and begin deployment. These markets will deploy slowly as there is a significant learning curve to Network Vision. Most first round markets started between December 2011 and March 2012.

Atlanta/Athens

...Sites Complete = 71%; LTE Launched = July 15, 2012

...Original Scheduled Completion = December 2012; Current Production Rate Completion = November 2013

San Antonio

...Sites Complete = 78%; LTE Launched = July 15, 2012

...Original Scheduled Completion = October 2012; Current Production Rate Completion = July 2013

Houston

...Sites Complete = 70%; LTE Launched = July 15, 2012;

...Original Scheduled Completion = February 2013; Current Production Rate Completion = November 2013

DFW (Dallas/Ft. Worth)

...Sites Complete = 62%; LTE Launched = July 15, 2012

...Original Scheduled Completion = November 2012; Current Production Rate Completion = August 2013

Kansas (Kansas City/Wichita)

...Sites Complete = 82%; LTE Launched = July 15, 2012

...Original Scheduled Completion = December 2012; Current Production Rate Completion = June 2013

Baltimore

...Sites Complete = 77%; LTE Launched = August 30, 2012

...Original Scheduled Completion = December 2012; Current Production Rate Completion = September 2013

Boston

...Sites Complete = 71%; LTE Launched = January 28, 2013 (Prelaunched OCT 2012)

...Original Scheduled Completion = February 2013; Current Production Rate Completion = October 2013

Chicago

...Sites Complete = 94%; LTE Launched = December 2012

...Original Scheduled Completion = December 2012; Current Production Rate Completion = May 2013

LA Metro (Los Angeles)

...Sites Complete = 47%; LTE Launched = April 18, 2013

...Original Scheduled Completion = January 2013; Current Production Rate Completion = November 2013

Washington, D.C.

...Sites Complete = 49%; Anticipated LTE Launch = Spring 2013

...Original Scheduled Completion = January 2013; Current Production Rate Completion = December 2013

New York City (NYC/Westchester)

...Sites Complete = 48%; Anticipated LTE Launch = Spring 2013

...Original Scheduled Completion = May 2013; Current Production Rate Completion = February 2014

Austin

...Sites Complete = 75%; LTE Launched = January 28, 2013

...Original Scheduled Completion = November 2012; Current Production Rate Completion = August 2013

Central Jersey

...Sites Complete = 25%; Anticipated LTE Launch = Spring 2013

...Original Scheduled Completion = February 2013; Current Production Rate Completion = December 2013

San Francisco

...Sites Complete = 54%; Anticipated Launch = Spring 2013 (North Bay launched 12/2012, East Bay 2/2013)

...Original Scheduled Completion = July 2013; Current Production Rate Completion = December 2013

--------------------------------------------------------------------------------------------

SECOND ROUND MARKETS (27):

There is a lot of variability of when Second Round markets start, between July 2012 and December 2012. Some preliminary work is being done in advance in these Second Markets as well. Stay tuned to S4GRU.com for updates.

SECOND ROUND MARKETS (28):

There is a lot of variability of when Second Round markets start, approx. between July 2012 and December 2012.

PR/VI*(Puerto Rico/Virgin Islands)...Sites Complete*= 99%;*LTE Launched*= March 4, 2013...Original Scheduled Completion*= May 2013; Current Production Rate Completion = April 2013

South Bay*(San Jose)...Sites Complete*= 32%;*Anticipated LTE Launch*= Spring 2013...Original Scheduled Completion*= August 2013; Current Production Rate Completion = November 2013

Philadelphia Metro...Sites Complete*= 33%;*Anticipated LTE Launch*= Spring 2013...Original Scheduled Completion*= July 2013; Current Production Rate Completion = January 2014

Ft. Wayne/South Bend...Sites Complete*= 64%;*LTE Launched*= January 28, 2013*(South Bend launched November 2012)...Original Scheduled Completion= April 2013; Current Production Rate Completion = June 2013

Indianapolis...Sites Complete*= 65%;*LTE Launched*= December 18, 2012...Original Scheduled Completion*= May 2013; Current Production Rate Completion = July 2013

Shentel...Sites Complete*= 52%;*LTE Launched*= November 26, 2012...Original Scheduled Completion*= December 2013; Current Production Rate Completion = TBD

Miami/West Palm...Sites Complete*= 28%;*Anticipated LTE Launch*= Spring 2013*(West Palm Beach launched 4/18)...Original Scheduled Completion*= February 2013; Current Production Rate Completion = December 2013

Riverside/San Bernardino...Sites Complete*= 40%;*Anticipated LTE Launch*= Spring 2013...Original Scheduled Completion*= October 2013; Current Production Rate Completion = January 2014

Memphis...Sites Complete*= 26%;*LTE Launched*= April 18, 2013...Original Scheduled Completion*= February 2013; Current Production Rate Completion = August 2013

Nashville...Sites Complete*= 29%;*Anticipated LTE Launch*= Spring 2013*(Greeneville/Tullahoma launched 4/18)...Original Scheduled Completion*= February 2013; Current Production Rate Completion = December 2013

Orange County, California...Sites Complete*=36%;*Anticipated LTE Launch*= Spring 2013...Original Scheduled Completion*= August 2013; Current Production Rate Completion = January 2014

Charlotte...Sites Complete*= 53%;*LTE Launched*= April 18, 2013*(Asheville launched 3/4/2013)...Original Scheduled Completion*= December 2012; Current Production Rate Completion = August 2013

Orlando...Sites Complete*= 28%;*Anticipated LTE Launch*= Spring 2013*(Palm Bay/Port St. Lucie launched 4/18)...Original Scheduled Completion*= May 2013; Current Production Rate Completion = October 2013

Jacksonville...Sites Complete*= 26%;*Anticipated LTE Launch*= Spring 2013...Original Scheduled Completion*= March 2013; Current Production Rate Completion = November 2013

Raleigh/Durham...Sites Complete*= 25%;*Anticipated LTE Launch*= Spring 2013...Original Scheduled Completion*= August 2013; Current Production Rate Completion = December 2013

San Diego...Sites Complete*= 35%;*Anticipated LTE Launch*= Spring 2013...Original Scheduled Completion*= May 2013; Current Production Rate Completion = September 2013

Minnesota...Sites Complete*= 15%;*Anticipated LTE Launch= Spring 2013*(LaCrosse launched 3/4, Mankato 4/18)...Original Scheduled Completion*= September 2013; Current Production Rate Completion = September 2014

Tampa...Sites Complete*= 39%;Anticipated LTE Launch= Spring 2013...Original Scheduled Completion*= March 2013; Current Production Rate Completion = September 2013

Northern Jersey...Sites Complete*= 18%;*Anticipated LTE Launch= Spring 2013...Original Scheduled Completion*= September 2013; Current Production Rate Completion = February 2014

Long Island...Sites Complete*= 22%;*Anticipated LTE Launch= Spring 2013...Original Scheduled Completion*= September 2013; Current Production Rate Completion = June 2014

Norfolk*(Hampton Roads/Tidewater)...Sites Complete*= 31%;*LTE Launched*= April 18, 2013...Original Scheduled Completion*= February 2013; Current Production Rate Completion = September 2013

Southern Connecticut...Sites Complete*= 31%;*Anticipated LTE Launch= Spring 2013...Original Scheduled Completion*= August 2013; Current Production Rate Completion = October 2013

New Orleans...Sites Complete*= 43%;*Anticipated LTE Launch= Spring 2013*(Northshore launched 3/4/2013)...Original Scheduled Completion*= May 2013; Current Production Rate Completion = September 2013

East Michigan*(Detroit)...Sites Complete*= 9%;*Anticipated LTE Launch= Summer 2013...Original Scheduled Completion*= September 2013; Current Production Rate Completion = February 2015

West Michigan*(Grand Rapids/Lansing)...Sites Complete*= 14%;*Anticipated LTE Launch= Summer 2013...Original Scheduled Completion*= August 2013; Current Production Rate Completion = January 2014

West Washington*(Seattle)...Sites Complete*= 9%;*Anticipated LTE Launch= Summer 2013...Original Scheduled Completion*= September 2013; Current Production Rate Completion = January 2014

Oregon/SW Washington*(Portland)...Sites Complete*= 14%;*Anticipated LTE Launch= Summer 2013...Original Scheduled Completion*= September 2013; Current Production Rate Completion = February 2014

South West Florida...Sites Complete*= 25%;*Anticipated LTE Launch= Summer 2013...Original Scheduled Completion*= March 2013; Current Production Rate Completion = September 2013

-----------------------------------------------------------------------------

THIRD ROUND MARKETS (15):

Below are markets that are in the Third Round, with scheduled starts from December 2012 to May 2013. However, some have started a little earlier. This list is not complete of all markets in this round.

North LA...Sites Complete*= 32%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = October 2013

VT/NH/ME...Sites Complete*= 54%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = December 2013

Upstate NY East...Sites Complete*= 30%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = March 2014

Upstate NY Central...Sites Complete*= 52%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = July 2013

Providence...Sites Complete*= 32%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q3 2013; Current Production Rate Completion = November 2013

Delaware...Sites Complete*= 42%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q3 2013; Current Production Rate Completion = November 2013

Southern Jersey...Sites Complete*= 17%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = January 2014

Georgia...Sites Complete*= 37%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = January 2014

Alabama...Sites Complete*= 34%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = January 2014

Myrtle Beach...Sites Complete*= 29%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = December 2013

Colorado...Sites Complete*= <1%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = TBD

North Wisconsin...Sites Complete*= 1%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = TBD

Mississippi...Sites Complete*= 53%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = December 2013

Northern Connecticut...Sites Complete*= 34%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = August 2014

Central Illinois...Sites Complete*= <1%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = TBD

East Iowa...Sites Complete*= 30%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = June 2014

Arkansas...Sites Complete*= 35%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = December 2013

East Texas...Sites Complete*= 32%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = TBD

South Carolina...Sites Complete*= 24%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = November 2013

Las Vegas...Sites Complete*= 23%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q4 2013; Current Production Rate Completion = March 2014

Central Pennsylvania...Sites Complete*= 11%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q1 2014; Current Production Rate Completion = October 2013

Gulf Coast...Sites Complete*= 10%;*Anticipated LTE Launch*= TBD...Original Scheduled Completion = Q1 2014; Current Production Rate Completion = February 2015

Missouri...Sites Complete*= 3%;*Anticipated LTE Launch*= TBD*(Joplin launched 4/18/13)...Original Scheduled Completion = Q1 2014; Current Production Rate Completion = TBD

GA/SC Coast...Sites Complete*= 19%;*Anticipated LTE Launch = TBD...Original Scheduled Completion = Q1 2014; Current Production Rate Completion = February 2015

The Panhandle...Sites Complete = 16%; Anticipated Launch = TBD; Anticipated Completion*= June 2014Louisiana...Sites Complete = 30%; Anticipated Launch = TBD; Anticipated Completion*= June 2014

Phoenix...Sites Complete = 9%; Anticipated Launch = TBD; Anticipated Completion*= January 2014Oklahoma...Sites Complete*= 9%; Anticipated Launch = TBD; Anticipated Completion*= January 2014

South Texas...Sites Complete = 6%; Anticipated Launch = TBD; Anticipated Completion*= June 2014Tucson/Yuma...Sites Complete = 9%; Anticipated Launch = TBD; Anticipated Completion*= February 2014

Western Pennsylvania...Sites Complete = 11%; Anticipated Launch = TBD; Anticipated Completion*= December 2013West Texas...Sites Complete = 5%; Anticipated Launch = TBD; Anticipated Completion*= June 2014

Inland Northwest...Sites Complete = 13%; Anticipated Launch = TBD; Anticipated Completion*= TBDPittsburgh...Sites Complete = 1%; Anticipated Launch = TBD; Anticipated Completion*= TBD

Albuquerque...Sites Complete = 0%; Anticipated Launch = TBD; Anticipated Completion*= TBDEast Kentucky...Sites Complete = 0%; Anticipated Launch = TBD; Anticipated Completion*= TBD

West Kentucky...Sites Complete = <1%; Anticipated Launch = TBD; Anticipated Completion*= TBDMilwaukee...Sites Complete = 0%; Anticipated Launch = TBD; Anticipated Completion*= TBD

Cleveland...Sites Complete = 0%; Anticipated Launch = TBD; Anticipated Completion*= TBDColumbus...Sites Complete = <1%; Anticipated Launch = TBD; Anticipated Completion*= TBD

Cincinnati...Sites Complete = 0%; Anticipated Launch = TBD; Anticipated Completion*= TBD

-----------------------------------------------------------------------------

Announced September 10th

http://newsroom.sprint.com/article_display.cfm?article_id=2382

Aguadilla-Isabela-San Sebastian, Puerto Rico

Albermarle, N.C.

Anderson, Ind.

Asheville, N.C.

Athens, Tenn.

Athens, Texas

Austin, Texas

Barnstable Town (Hyannis/Midcape), Mass.

Baton Rouge, La.

Bethesda-Rockville-Frederick, Md.

Boston

Cambridge-Newton-Framingham, Mass.

Charlotte, N.C.

Chattanooga, Tenn.

Chicago

Clarksville, Tenn.

Cleveland, Tenn.

Coamo, Puerto Rico

College Station, Texas

Columbia, Tenn.

Columbus, Ind.

Cookeville, Tenn.

Crossville, Tenn.

Daytona Beach-Deltona-Ormond Beach, Fla.

Elkhart-Goshen, Ind.

Fayetteville, N.C.

Fort Lauderdale-Pompano Beach-Deerfield Beach, Fla.

Gainesville, Fla.

Gary, Ind.

Goldsboro, N.C.

Greenville, N.C.

Greeneville, Tenn.

Guayama, Puerto Rico

Hammond, La.

Harriman, Tenn.

Hickory-Lenoir-Morganton, N.C.

Houma-Bayou Cane-Thibodaux, La.

Hutchinson, Kan.

Indianapolis-Carmel, Ind.

Jacksonville, Fla.

Johnson City, Tenn.

Jonesboro, Ark.

Kankakee-Bradley-Bourbonnais, Ill.

Kerrville, Texas

Killeen-Temple-Fort Hood, Texas

Kingsport-Bristol, Tenn.

Kinston, N.C.

Knoxville, Tenn.

Lakeland-Winter Haven, Fla.

Lancaster, S.C.

Lawrence, Kan.

Lincolnton, N.C.

Los Angeles-Long Beach-Glendale, Calif.

Lumberton, N.C.

McPherson, Kan.

Memphis, Tenn.

Miami-Miami Beach-Kendall, Fla.

Morgan City, La.

Morristown, Tenn.

Mayaguez, Puerto Rico

Muncie, Ind.

Nashville, Tenn.

New Orleans

New York-White Plains-Wayne, N.Y.

Norfolk-Virginia Beach-Newport News, Va.

Ocala, Fla.

Ocean Pines, Md.

Palatka, Fla.

Palm Bay-Melbourne-Titusville, Fla.

Peabody/Lawrence-Methuen/Gloucester, Mass.

Philadelphia

Ponce, Puerto Rico

Port St. Lucie, Fla.

Roanoke Rapids, N.C.

Rochelle, Ill.

Rockford, Ill.

Rocky Mount, N.C.

Salina, Kan.

Salisbury, Md.

Salisbury, N.C.

San German-Cabo Rojo, Puerto Rico

San Juan, Puerto Rico

Sebastian-Vero Beach, Fla.

Sevierville, Tenn.

Shelby, N.C.

Southern Pines-Pinehurst, N.C.

Springfield, Mass.

Statesville-Mooresville, N.C.

St. Thomas, USVI

Tampa-St. Petersburg-Clearwater, Fla.

Topeka, Kan.

Tullahoma, Tenn.

Tupelo, Miss.

Warrensburg, Mo.

Washington, D.C.-Arlington-Alexandria, Va.

Waukegan-Lake County, Ill.

West Palm Beach-Boca Raton-Boynton Beach, Fla.

Wichita, Kan.

Wichita Falls, Texas

Wilson, N.C.

Worcester-Fitchburg-Leominster, Mass.

Yauco, Puerto Rico

Announced October 12th:

Sprint Community Announcement

San Francisco, CA, San Mateo-Redwood City, CA

Cape Coral-Ft Myers, FL

Dyersburg-Union City-Martin, TN

Emporia, KS

Fort Wayne, IN

Greenwood, MS

Joplin, MO

Kokomo, IN

Lafayette/West Lafayette, IN

Lexington Park, MD

Marion, IN

Napa, CA

Naples-Marco Island, FL

Ottawa-Streator, IL

Punta Gorda, FL

Santa Rosa-Petaluma, CA

Sarasota-Bradenton, FL

Sebring, FL

South Bend-Mishawaka, IN

Terre Haute, IN

Vallejo-Fairfield, CA

Warsaw, IN

Announced October 22nd:

Sprint 4G LTE Network Update

We want to share an update about the progress we are making with bringing Sprint customers an all-new 4G LTE network.

A number of communities in the greater Chicago area, in addition to other cities in Kansas, Massachusetts and Texas, now are able to experience the power and speed of Sprint’s all-new 4G LTE.

Cities include:

Chicago Area Suburbs: Addison, Bolingbrook, Des Plaines, Downers Grove, Kankakee, Rockford, Joliet, Naperville, Palatine and Plainfield

Gary, IN

Hutchinson and McPherson, KS

New Bedford and Fall River, MA

Wichita Falls, TX

Announced November 13th:

Sprint 4G LTE Network Update

Minneapolis/St. Paul, Minn.

Fort Smith, Ark.

Ardmore, Okla.

Oakland/Fremont/

Michigan City/

McAllen/Edinburg/

Hayward, Calif.

La Porte, Ind.

Mission, Texas

Key West, Fla.

Bloomington, Ind.

Eau Claire, Wis.

Announced January 16:

Sprint 4G LTE Network Update

Albany, GA

Anderson, SC

Bay City, MI

Branson, MO

Bremerton/Silverdale, WA

Columbus, GA

Columbus, MS

Decatur, AL

Florence/Muscle Shoals, AL

Gadsden, AL

Gaffney, SC

Gettysburg, PA

Glasgow, KY

Homosassa Springs, FL

Hot Springs, AR

Lake City, FL

Lake Havasu City/Kingman, AZ

Midland, MI

Nacogdoches, TX

Opelousas/Eunice, LA

Oxford, MS

Paris, TX

Pittsfield, MA

Saginaw, MI

Spartanburg, SC

The Villages, FL

Waycross, GA

Winona, MN

Announced March 4th:

Sprint 4G LTE Network Update

Altoona, Pa.

Asheville, N.C.

Columbus, Ind.

Elkhart/Goshen, Ind.

Hammond, La.

La Crosse, Wis.

San Juan, Puerto Rico

Statesville, N.C.

Temple, Texas

San Germán, Yauco, Salinas and Santa Isabel, Puerto Rico

Announced April 18th:

Sprint 4G LTE Network Update

Albemarle, N.C.

Bloomington, Ind.

Charlotte, N.C.

Contra Costa County, Calif.

Denison, Texas

Greeneville, Tenn.

Joplin, Mo.

Kerrville, Texas

Lafayette, Ind.

Lincolnton, N.C.

Los Angeles

Mankato/North Mankato, Minn.

Memphis, Tenn.

Norfolk/Virginia Beach/Newport News, Va.

Palm Bay, Fla.

Port St. Lucie, Fla.

Rochelle, Ill.

Salisbury, N.C.

Shelby, N.C.

Tullahoma, Tenn.

West Palm Beach, Fla.

Fargo, N.D.

Orlando, Fla.

Portland, Ore.

Spokane, Wash.

Tallahassee, Fla.

Albertville, Ala.

Centralia, Wash.

Coeur d’Alene, Idaho

Durant, Okla.

El Paso, Texas

Enid, Okla.

Enterprise/Ozark, Ala.

Eugene/Springfield, Ore.

Faribault/Northfield, Minn.

Greenville, :).

Hattiesburg, Miss.

Jacksonville, Texas

Kennewick/Pasco/Richland, Wash.

LaGrange, Ga.

Longview, Texas

Longview, Wash.

Milledgeville, Ga.

Moses Lake, Wash.

Paducah, Ky.

Picayune, Miss.

Poplar Bluff, Mo.

Russellville, Ark.

Seaford, Del.

Sterling, Ill.

Talladega/Sylacauga, Ala.

Tulsa, Okla.

Valdosta, Ga.

Wenatchee/East Wenatchee, Wash.

Yakima, Wash.

4G LTE Launched Markets as of April 18, 2013:

Sprint 4G LTE Network Update

Albemarle, NC

Altoona, Pa.

Anderson, Ind.

Asheville, N.C.

Athens, Ga.

Atlanta

Austin, Texas

Baltimore

Barnstable/Hyannis/Mid-Cape, Mass.

Bloomington, IN

Boston

Bryan/College Station, Texas

Calhoun, Ga.

Carrollton, Ga.

Charlotte, NC

Chicago/Naperville/Joliet, Ill.

Clark County, Va./Jefferson County, W.Va.

Columbia, Tenn.

Columbus, Ind.

Contra Costa County, CA

Dallas

Denison, TX

Elkhart/Goshen, Ind.

Emporia, Kan.

Fort Wayne, Ind.

Fort Worth, Texas

Framingham, Mass.

Franklin County, Pa.

Gainesville, Ga.

Gary, Ind.

Gettysburg, Pa.

Granbury/Hood County, Texas

Greeneville, TN

Hagerstown, Md./Martinsburg, W.Va.

Hammond, La.

Harrisburg/Carlisle/Hershey, Pa.

Harrisonburg, Va.

Houston

Huntsville, Texas

Hutchinson, Kan.

Indianapolis/Carmel, Ind.

Joplin, MO

Kankakee/Bradley/Bourbonnais, Ill.

Kansas City, Kan./Mo.

Kerrville, TX

La Crosse, Wis.

Lafayette, IN

Lawrence, Kan.

Lincolnton, NC

Los Angeles, CA

Manhattan/Junction City, Kan.

Mankato-North Mankato, MN

McPherson, Kan.

Memphis, TN (city of Memphis)

Muncie, Ind.

New Bedford/Fall River, Mass.

Newnan, Ga.

Norfolk-Virginia Beach-Newport News, VA

Palm Bay, FL

Peabody, Mass.

Port St. Lucie, FL

Rochelle, IL

Rockford, Ill.

Rome, Ga.

Salina, Kan.

Salisbury, NC

San Antonio

San Juan, Puerto Rico

Santa Rosa/Petaluma, Calif.

Sedalia, Mo.

Shelby, NC

Shenandoah/Page Counties, Va.

South Bend/Mishawaka, Ind.

Southern Puerto Rico: Yauco/Ponce/Coamo/Salinas/Santa Isabel/Guayama

St. Joseph, Mo.

Statesville, N.C.

Temple, Texas

Topeka, Kan.

Tullahoma, TN

Vallejo/Fairfield, Calif.

Waco, Texas

Waukegan/Lake County, Ill.

West Palm Beach, FL

Western Puerto Rico: Aguadilla/Isabela/San Germán/Cabo Rojo/Mayagüez

Wichita Falls, Texas

Wichita, Kan.

Winchester, Va.

York/Hanover, Pa.