[Sprint HTC EVO 4G LTE] leftspoke:
Running List for LTE

This is the current running for LTE on Sprint

s4gru .com/index.php?/topic/212-network-visionlte-deployment-running-list/

TOTAL ANNOUNCED MARKETS (47)

FIRST ROUND MARKETS (14):

First round markets have no preceding markets before them. NV OEM's will mobilize in these markets and begin deployment. These markets will deploy slowly as there is a significant learning curve to Network Vision. Most first round markets started between December 2011 and March 2012.

Atlanta/Athens*

...Sites Complete = 15%; Scheduled Launch = July 15, 2012; Anticipated Completion = December 2012

San Antonio*

...Sites Complete = 14%; Scheduled Launch = July 15, 2012; Anticipated Completion = October 2012

Houston*

...Sites Complete = 9%; Scheduled Launch = July 15, 2012; Anticipated Completion = February 2013

DFW* (Dallas/Ft. Worth)

...Sites Complete = 7%; Scheduled Launch = July 15, 2012; Anticipated Completion = November 2012

Kansas City*

...Sites Complete = 6%; Scheduled Launch = July 15, 2012; Anticipated Completion = December 2012

Baltimore*

...Sites Complete = 12%; Anticipated Launch = August 2012; Anticipated Completion = December 2012

Austin

...Sites Complete = 5%; Anticipated Launch = August 2012; Anticipated Completion = November 2012

Boston

...Sites Complete = 16%; Anticipated Launch = August/Sept 2012; Anticipated Completion = February 2013

Washington, D.C.

...Sites Complete = 6%; Anticipated Launch = August/Sept 2012; Anticipated Completion = January 2013

Chicago

...Sites Complete = 28%; Anticipated Launch = September 2012; Anticipated Completion = December 2012

LA Metro (Los Angeles)

...Sites Complete = 6%; Anticipated Launch = September 2012; Anticipated Completion = January 2013

New York City (NYC/Westchester)

...Sites Complete = 3%; Anticipated Launch = November 2012; Anticipated Completion = May 2013

Central Jersey

...Sites Complete = 5%; Anticipated Launch = November 2012; Anticipated Completion = February 2013

San Francisco

...1st LTE Sites = October 2012; Anticipated Launch = January 2013; Anticipated Completion = July 2013

----------------------------------------------------------------------------

SECOND ROUND MARKETS (27):

There is a lot of variability of when Second Round markets start, between July 2012 and December 2012. Some preliminary work is being done in advance in these Second Markets as well. Stay tuned to S4GRU.com for updates.

Miami/West Palm

...1st LTE Sites = July 2012; Anticipated Launch = October 2012; Anticipated Completion = February 2013

Norfolk (Hampton Roads/Tidewater)

...1st LTE Sites = August 2012; Anticipated Launch = October 2012; Anticipated Completion = February 2013

Charlotte

...1st LTE Sites = August 2012; Anticipated Launch = October 2012; Anticipated Completion = March 2013

Jacksonville

...1st LTE Sites = Sept 2012; Anticipated Launch = November 2012; Anticipated Completion = March 2013

Memphis

...1st LTE Sites = Sept 2012; Anticipated Launch = November 2012; Anticipated Completion = February 2013

South West Florida

...1st LTE Sites = October 2012; Anticipated Launch = Mid Nov 2012; Anticipated Completion = March 2013

Nashville

...1st LTE Sites = August 2012; Anticipated Launch = Mid Nov 2012; Anticipated Completion = February 2013

Orlando

...1st LTE Sites = Sept 2012; Anticipated Launch = December 2012; Anticipated Completion = May 2013

Tampa

...1st LTE Sites = October 2012; Anticipated Launch = December 2012; Anticipated Completion = March 2013

Indianapolis

...1st LTE Sites = October 2012; Anticipated Launch = December 2012; Anticipated Completion = May 2013

Philadelphia Metro

...1st LTE Sites = August 2012; Anticipated Launch = December 2012; Anticipated Completion = July 2013

Raleigh/Durham

...1st LTE Sites = Sept 2012; Anticipated Launch = December 2012; Anticipated Completion = August 2013

San Diego

...1st LTE Sites = Sept 2012; Anticipated Launch = January 2013; Anticipated Completion = May 2013

New Orleans

...1st LTE Sites = October 2012; Anticipated Launch = January 2013; Anticipated Completion = May 2013

Northern Jersey Link

Southern Connecticut Link

PR/VI (Puerto Rico/Virgin Islands) Link

South Bay (San Jose) Link

West Michigan (Grand Rapids/Lansing) Link

Orange County, California Link

East Michigan (Detroit) Link

Riverside/San Bernardino Link

Long Island Link

Minnesota Link

West Washington (Seattle) Link

Oregon/SW Washington (Portland) Link

Ft. Wayne/South Bend Link

-----------------------------------------------------------------------------

POSSIBLE NEW ADDITIONS (6):

Sprint 4G Rollout Updates is monitoring these markets for possible schedule advancements where they may move up to the end of the Second Round of Network Vision.

Markets where schedule may be advancing (6):

Phoenix Link

Tucson/Yuma Link

Milwaukee Link

Cleveland Link

Missouri Link

Oklahoma Link

-----------------------------------------------------------------------------

Updated as of Tuesday, July 3, 2012.