risk merge bias definition
ABSTRACT. In the performance of a probabilistic schedule analysis, more commonly known as a schedule risk analysis, the phenomena of merge bias impacts most project results.However, this impact is typically poorly understood by project teams and management, who the analysis is intended to benefit.t also discusses how to consider and address merge bias in the construction of a schedule risk model. The use of schedule risk analysis to identify probabilistic project completion dates is becoming more common in current project management.