indicate how the critical path would be determined
You can identify the critical path on a PERT chart because the chart includes the same information needed for the network diagram in the critical path method. A PERT chart is drawn with circles for each activity, with the name of the activity and estimated duration in each circle. Arrows represent the paths that relate to dependencies. To find the critical path on the PERT chart, first identify how many paths you can take from start to finish.