Applying FANP to Criteria Evaluation of Sports Field Project Planning Project planning plays an important role on the sustainable development because firms become more and more projectbase. Sports field project planning is complicated due to problems of duedate assignment, site characteristics, design and layout, and scheduling. This study applies FANP (fuzzy analytic network process) to evaluate and to prioritize the criteria of sportsfield project planning, with the consideration of uncertainty judgement and interdependencies among criteriasubcriteria. A case study is carried out to construct a decisionmaking framework for sportsfield project planning. In the addressed case, there are three criteria and 12 subcriteria. The results shall provide guidance for the firms when planning to proceed a sportsfield project.

A Methodology of Network Modeling of Risk Prioritization in Hazardous Product Transportation The Analytic Network Process (ANP) has been widely researched to choose the best alternative. However, it seems that no one shows interest in using such analytical process in developing the network design on ANP analysis for more accurate results. This paper presents the application of the Design Structure Matrix (DSM) and ANP techniques to develop a methodology that can make a precise network. The preliminary analysis of ANP proves that if the default network is correct, the result will be right as well. The application in this case study is on the transportation of hazardous products. The network designed can be analyzed with ANP to find suitable alternatives for creating a risk management plan, e.g. risk prioritization on transportation system development.