Hobart-class destroyer
The "Hobart" class is a ship class of three air warfare destroyers (AWDs) built for the Royal Australian Navy (RAN). Planning for ships to replace the "Adelaide"-class frigates and restore the capability last exhibited by the "Perth"-class destroyers began by 2000, initially under acquisition project SEA 1400, which was re-designated SEA 4000. Although the designation "Air Warfare Destroyer" is used to describe ships dedicated to the defence of a naval force (plus assets ashore) from aircraft and missile attack, the planned Australian destroyers are expected to also operate in anti-surface, anti-submarine, and naval gunfire  support roles. Planning for the Australian Air Warfare Destroyer (as the class was known until 2006) continued through the mid-2000s, with the selection of the Aegis combat system as the intended combat system and ASC Pty Ltd (ASC) as the primary shipbuilder in 2005. In late 2005, the AWD Alliance was formed as a consortium of the Defence Materiel Organisation (DMO), ASC, and Raytheon. Between 2005 and 2007, Gibbs & Cox's Evolved "Arleigh Burke"-class destroyer concept and Navantia's "Álvaro de Bazán"-class frigate competed for selection as the AWD design. Although the "Arleigh Burke" design was larger and more capable , the "Álvaro de Bazán" design was selected in June 2007 as it was an existing design, and would be cheaper, quicker, and less risky to build. Three ships were ordered in October 2007, and were assembled at ASC's facility in Osborne, South Australia, from 31 pre-fabricated modules (or 'blocks'). An option to build a fourth destroyer was included in the original contract, but was not exercised. ASC, NQEA Australia, and Forgacs Group selected in May 2009 to build the blocks, but within two months, NQEA was replaced by BAE Systems Australia. Construction errors and growing delays led the  AWD Alliance to redistribute the construction workload in 2011, with some modules to be built by Navantia. Increasing slippage pushed the original planned 2014-2016 commissioning dates out by at least three years, with lead ship to be completed by June 2017, in September 2018, and by March 2020. The AWD Alliance, Navantia, and the involved shipyards were criticised for underestimating risks, costs, and timeframes; faulty drawings and bad building practices leading to repeated manufacturing errors; and blame-passing. The alliance concept was panned for having no clear management structure or entity in charge, and having the DMO simultaneously acting  as supplier, build partner, and customer for the ships. Planning. The 1992 Force Structure Review contained plans to replace the three "Perth"-class guided-missile destroyers and four of the six "Adelaide"-class guided-missile frigates with air defence vessels. The initial proposal – to build an additional six "Anzac"-class frigates configured for wide-area anti-aircraft warfare – did not go ahead as the "Anzac" design was too small to effectively host all the required equipment and weapons. Instead, the RAN began to upgrade the "Adelaide"s in 1999 to fill the anti-aircraft capability that would be lost when the "Perth"s left service  between 1999 and 2001. The frigate upgrade was only intended as a stop-gap (only four ships were upgraded, and all four were due to decommission during the mid-2010s), and by 2000, the Australian Defence Force had begun a project to replace the three "Perth"-class destroyers. The acquisition of the dedicated air warfare destroyers was initially identified as Project SEA 1400, then redesignated Project SEA 4000. The main role of the air warfare destroyer is air defence of a naval task group, in addition to assets ashore and operating in the littoral. Although specifically designed for air warfare, the AWDs  also had to be capable of facing other threats, and were to be fitted with ship-to-ship missiles, a gun for naval gunfire support of soldiers ashore, and anti-submarine capability through sonar systems and abovewater-launched torpedoes. The ships had to be able to operate a helicopter for both surveillance and combat duties. In 2004, the Department of Defence identified that the future air warfare destroyer class would be built around the United States Navy's Aegis Combat System. The use of Aegis was formally approved in April 2005, and Raytheon Australia was brought into the AWD project  with the responsibility of integrating the Aegis system into the selected design, along with modifications to accommodate RAN-preferred electronic warfare equipment, underwater sensors, and weapons. In May 2005, the ASC shipyard at Osborne, South Australia, was identified as the primary shipbuilder for the project. In late 2005, the AWD Alliance was formed to organise and implement the project. The Alliance is a consortium including the Defence Materiel Organisation (DMO), ASC's project-dedicated subsidiary, and Raytheon. After receiving tenders from Blohm + Voss, Navantia, and Gibbs & Cox, among others, the Australian government identified Gibbs & Cox's Evolved Flight II  Arleigh Burke-class destroyer as the preferred design in August 2005. The "Álvaro de Bazán"-class frigate, designed by Navantia, was identified as the official alternative, and both designs began further testing and modification as part of a two-year selection process. The two ship designs were equivalent in many areas, including length, speed and weapons outfit, although the "Arleigh Burke" class was larger with a displacement 2,200 tons greater than the Spanish frigate, and had superior capabilities in regards to range ( greater), helicopter operations (two embarked helicopters instead of one), primary armament (a 64-cell Mark 41 Vertical Launch System compared  to a 48-cell launcher), and close-defence (with a second close-in weapons system). The Chief of Navy, Vice Admiral Russ Shalders, believed the American design would provide the RAN with a greater long-term capability, as there was greater scope for upgrades and modifications later in the ships' careers. Despite the American destroyer being the preferred option, the conclusion of the selection process in late June 2007 saw Navantia's "Álvaro de Bazán" design selected: the Spanish ships were considered a less-risky design as, unlike the Evolved "Arleigh Burke"s (which at this point only existed as an  on-paper design), vessels of the Spanish design had been built and were operational. The "Álvaro de Bazán" derivatives were predicted to be in service four years earlier than the American-designed ships, and would cost A$1 billion less to build, with further financial and technical benefits in ordering the AWDs and the "Canberra"-class landing helicopter dock ships from the same supplier. The contract for the ships was signed on 4 October 2007. The A$8 billion, three-ship deal included the option to order a fourth ship at a later date. This option was due to expire in  October 2008. The Australian government sought to extend the offer into early 2009, so as to review the recommendations of the "" white paper due for completion at the end of 2008, and to enquire about acquiring a fourth Aegis system from the USN, before ordering or cancelling the fourth destroyer. The Navy League of Australia has consistently supported the acquisition of a fourth AWD. According to the Navy League, building a fourth destroyer would be relatively cheap (money for design and other 'start-up' costs would have already been spent) and improve RAN capabilities (by offering increased flexibility and redundancy , particularly in the event of a Falklands War-like armed conflict). Along with the Navy League, the Australian defence industry has supported a fourth destroyer, to keep workers employed for longer while reducing the gap to the next major defence construction projects (the "Collins"-class replacement and the "Anzac"-class replacement). The Australian Minister for Defence announced on 20 January 2006 that the Air Warfare Destroyers will be named , , and . The Navy League of Australia suggested several possible names for a possible fourth destroyer; one was to name the ship "Melbourne"; another involved taking the "Adelaide" name from the second "Canberra"-class landing  helicopter dock ship, and renaming the larger vessel "Australia". Design. Each destroyer will have a length overall of , a maximum beam of , and a draught of . At launch, the ships will have a full-load displacement of . The "Hobart"s have been designed to allow for upgrades and installation of new equipment, with a theoretical maximum displacement of . The "Hobart"s use a more powerful propulsion system than their Spanish predecessors. The combined diesel or gas turbine (CODOG) propulsion arrangement consists of two General Electric Marine model 7LM2500-SA-MLG38 gas turbines, each generating , and two Caterpillar Bravo 16 V Bravo diesel  engines, each providing . These drive two propeller shafts, fitted with Wärtsilä controllable pitch propellers. The ships' maximum speed is over , with a range of over at ; although not fast enough to keep pace with an American carrier battle group, the RAN is happy with the speed/range tradeoff, as endurance is more important for Australian operating conditions. For in-harbour manoeuvring, each destroyer is fitted with a bow thruster. The standard ship's company is 186-strong, plus 16 additional personnel to operate and maintain the ship's helicopter. Additional accommodation increases the maximum potential complement to 31 officers and  203 sailors. Onboard electricity requirements (the hotel load) are supplied by four MTU prime mover diesel motors connected to Alconza alternators. Armament. Each ship's main weapon is a 48-cell Mark 41 Vertical Launch System. The cells are capable of firing the RIM-66 Standard 2 anti-aircraft missile or the quad-packed RIM-162 Evolved Sea Sparrow point-defence missile. The "Force 2030" white paper indicates that the "Hobart"s Mark 41 launchers are likely to be capable (either as built or through later modification) of firing the RIM-174 Standard 6 anti-aircraft missile and the Tomahawk cruise missile. The missiles  are supplemented by two four-canister launchers for Harpoon anti-ship missiles, and a BAE Systems Mark 45 (Mod 4) 5-inch gun with a 62-calibre barrel. The 5-inch gun has a maximum range of . Two Babcock Mark 32 Mod 9 two-tube torpedo launchers will be carried, and used to fire Eurotorp MU90 torpedoes at submarines. For close-in defence, the ships will carry an aft-facing Phalanx CIWS system, plus two M242 Bushmasters in Typhoon mounts sited on the bridge wings. In November 2006, the Australian Government commissioned research on whether the AWDs should be equipped  with anti-ballistic missile capabilities, most likely linked to the United States Department of Defense's Aegis Ballistic Missile Defense System. The "Hobart"s carry a single MH-60 Romeo version of the Seahawk. Two rigid-hulled inflatable boats are carried. In September 2021, Prime Minister Scott Morrison announced the purchase of Tomahawk cruise missiles to equip the AWDs with a land-attack capability as part of the AUKUS security pact. Sensors and systems. The "Hobart"s are built around the Aegis combat system, specifically the Aegis Baseline 7.1 Refresh 2 version. The system has been 'Australianised' to be more capable in regards  to non-aviation threats. The system feeds into the Australian Tactical Interface; six multi-function consoles that are capable of handling the destroyer's sonar, electronic warfare, and close-defence functions in addition to Aegis. The main radar system is the Lockheed Martin AN/SPY-1D(V) S-band radar. The combination of the AN/SPY-1D(V) radar, Aegis system, and Standard 2 missile will allow each destroyer to fire on enemy aircraft or missiles over away. In addition to the main radar, the "Hobart"s will be fitted with a Northrop Grumman AN/SPQ-9B X-band pulse Doppler horizon search radar, a Raytheon  Mark 99 fire-control system with two continuous wave illuminating radars for missile direction, and two L-3 Communications SAM Electronics X-band navigation radars. The ships are fitted with an Ultra Electronics Sonar Systems' Integrated Sonar System, which includes a hull-mounted sonar and a towed variable depth sonar built up from a quad directional active-passive receive array, a passive torpedo detection array and a high-powered towed sonar source. Other sensors include an Ultra Electronics Series 2500 electro-optical director, a Sagem VAMPIR IR search and track system, and Rafael Toplite stabilised target acquisition sights for each ship 's Typhoons. Electronic warfare sensors consist of the ITT EDO Reconnaissance and Surveillance Systems ES-3701 electronic support measures (ESM) radar, a SwRI MBS-567A communications ESM system, an Ultra Electronics Avalon Systems multipurpose digital receiver, and a Jenkins Engineering Defence Systems low-band receiver. Countermeasures include four launchers for Nulka decoy missiles, plus four six-tube launchers for radio frequency, infrared, and underwater acoustic decoys. Communications equipment includes HF, VHF, and UHF radios, Link 11 and Link 16 tactical data exchange uplinks, ASTIS MCE (Advanced SATCOM Terrestrial Infrastructure System Maritime Communications Elements) terminals, and Inmarsat equipment. Control system. The control system  for this class is provided by Navantia and is a version of the Integrated Platform Management System (IPMS) designed specifically for the Hobart Class Destroyers. The implementation of Navantia's IPMS uses COMPLEX / SIMPLEX, a framework developed by Navantia for new ship builds and all future modernisations. This system allows for the automation, control and supervision of all the equipment that is installed on the ship with the exception of the combat system. Currently within the Royal Australian Navy (RAN) the IPMS is installed on the Canberra-class landing helicopter dock, Hobart Class guided missile destroyers and the Supply-class  replenishment oiler platforms as well as on-board more than 60 ships across multiple navies. Construction. Each ship is assembled from 31 pre-fabricated modules or 'blocks', averaging in weight and in size. The nine blocks making up the forward superstructure of each destroyer, containing the most sensitive or classified equipment, are manufactured by ASC's shipyard at Osborne, South Australia, where the final assembly of each destroyer will occur. The other 22 blocks for each ship were subcontracted out. On 9 May 2009, two companies were selected to fabricate the additional blocks: NQEA Australia (building the twelve blocks of  each ship's hull) and Forgacs Group (building the ten aft superstructure blocks per ship). However, during June, NQEA advised the AWD Alliance that the shipbuilder was undergoing restructuring and may have difficulty in meeting its contracted obligations. The Department of Defence went into negotiations with NQEA and BAE Systems Australia (which had been shortlisted during the initial subcontractor selection process), and at the end of June, transferred all of NQEA's work to BAE. In October 2010, the central keel block manufactured by BAE for "Hobart" was found to be distorted and incompatible with other hull sections. The cause  of the fabrication errors is unknown: BAE blamed incorrect drawings from designer Navantia, while the AWD Alliance claimed the other two shipyards have not experienced similar problems, when in fact they had, and suggested first-of-kind manufacturing errors were made by BAE. However, a report in 2014, by the Australian National Audit Office (ANAO) confirmed that 'errors resulting from a sub-standard technology transfer procedure (passing on specific techniques relative to the design) & drawings that were not localised by designer Navantia' were to blame. The delay in reworking the keel block was predicted to set construction back by at  least six months. Other major issues during "Hobart"s construction included the need to replace 25% of the internal pipework due to faulty manufacture, and the initial rejection of the ship's mainmast block because of defects in the cabling and combat system equipment. "Brisbane"s construction has been marred by numerous defects requiring rework. In late May 2011, the government announced that the delay in building "Hobart" had increased to between one and two years, and would attempt to reduce the workload on BAE (which is also responsible for superstructure work on the "Canberra"-class amphibious ships) by redistributing up to 13  of the 24 hull blocks the company was slated to build for the first two ships to the other two shipyards. In addition, the three blocks containing each destroyer's hull-mounted sonar are being assembled by Navantia in Spain and the United Kingdom, with the possibility another two hull blocks could be assigned to the Spanish shipyard. An additional nine-month delay was announced in September 2012; this was intended to create a better transition of labour from the destroyers to following shipbuilding projects (replacements for the "Collins"-class submarines and the "Anzac"-class frigates), and achieve some savings in the  federal budget. A March 2014 report by the ANAO heavily criticised the DMO and the AWD Alliance for underestimating the risks in redesigning the ships for Australian operations, and building them in shipyards with no recent warship construction experience. The ANAO report also criticised designer Navantia and the shipyards involved in block construction over poor drawings, repeated errors, and bad building practices. As a result of further delays and growing costs, the "Hobart"-class destroyer project was added to the government's "Projects of Concern" list in June 2014. Follow-up government reports identified unrealistic time and cost estimates as additional  factors. The overarching alliance concept has been repeatedly denounced, with no effective management structure or entity in charge, (allowing for repeated blame-passing between the individual alliance partners, Navantia, and the subcontracted shipyards), and the DMO locked in a contradictory role (simultaneously acting as supplier, build partner, and customer). "Hobart"s keel was laid down on 6 September 2012, and the ship was launched on 23 May 2015, with 76% of construction complete. "Brisbane" was laid down on 3 February 2014, and by October 2015 was 68% complete. "Sydney" was laid down on 19 November 2015 (two weeks after the "Adelaide"-class  frigate of the name was decommissioned, and on the anniversary of the loss of the second "Sydney" during World War II), with block fabrication due to complete in early 2016. Originally, the "Hobart"-class destroyers were to be operational between December 2014 and June 2017. In September 2012, the ongoing delays prompted revision of the entry-to-service dates to March 2016, September 2017, and March 2019. In May 2015, the DMO announced additional schedule slippage, with "Hobart" to be handed over to the RAN in June 2017, "Brisbane" due in September 2018, and "Sydney" by December 2019. The original contract  cost was about A$7.9 billion for the three ships. By March 2014, the project was running A$302 million over budget. By May 2015, this had increased to A$800 million, with a predicted minimum cost overrun by project end of A$1.2 billion. In February 2018, the "Hobart"-class was removed from the "Projects of Concern" list, after long-term reform arrangements were put in place. In May 2018, the third and final "Hobart"-class ship, "Sydney", was launched. Upgrades. It has been announced that the three ships of the class will be upgraded at the cost of AU$5.1 billion . This includes the upgrade of the Aegis Weapon System to Baseline 9 or 10, the possible replacment of the current AN/SPY-1D(V) radar with a more powerful radar and the integration of new missiles, namely the SM-6 surface to air missile, Tomahawk land attack cruise missile, and the Naval Strike Missile.