NHS Connecting for Health
The NHS Connecting for Health (CFH) agency was part of the UK Department of Health and was formed on 1 April 2005, having replaced the former NHS Information Authority. It was part of the Department of Health Informatics Directorate, with the role to maintain and develop the NHS national IT infrastructure. It adopted the responsibility of delivering the NHS National Programme for IT (NPfIT), an initiative by the Department of Health to move the National Health Service (NHS) in England towards a single, centrally-mandated electronic care record for patients and to connect 30,000 general practitioners  to 300 hospitals, providing secure and audited access to these records by authorised health professionals. On 31 March 2013, NHS Connecting for Health ceased to exist, and some projects and responsibilities were taken over by Health and Social Care Information Centre. History. Contracts for the NPfIT spine and five clusters were awarded in December 2003 and January 2004. It was planned that patients would also have access to their records online through a service called HealthSpace. NPfIT was said by NHS CFH to be "the world's biggest civil information technology programme". The cost of the programme, together with its  ongoing problems of management and the withdrawal or sacking of two of the four IT providers, placed it at the centre of controversy, and the Commons Public Accounts Committee repeatedly expressed serious concerns over its scope, planning, budgeting, and practical value to patients. As of January 2009, while some systems were being deployed across the NHS, other key components of the system were estimated to be four years behind schedule, and others had yet to be deployed outside individual primary care trusts (PCTs). "The Guardian" noted that the announcement from the Department of Health on 9 September, had been "part  of a process towards localising NHS IT that has been under way for several years". In 2011 remaining aspects of the National Programme for IT were cancelled, and most of the spending would proceed with the Department of Health seeking for local software solutions rather than a single nationally imposed system. On 31 March 2013, NHS Connecting for Health ceased to exist, and some projects and responsibilities were taken over by Health and Social Care Information Centre. In August 2018, NHS launched a healthcare finance innovation initiative to identify solutions which could streamline financial operations. Structure and scope. The programme  was established in October 2002 following several Department of Health reports on "IT Strategies for the NHS", and on 1 April 2005 a new agency called NHS Connecting for Health (CfH) was formed to deliver the programme. CfH absorbed both staff and workstreams from the abolished NHS Information Authority, the organisation it replaced. CfH was based in Leeds, West Yorkshire. By 2009, it was still managed nationally by CfH, with responsibility for delivery shared with the chief executives of the ten strategic health authorities. The programme represented a significant shift to national priorities over local priorities. Reviews. The refusal of  the Department of Health to make "concrete, objective information about NPfIT's progress [...] available to external observers", nor even to MPs, attracted significant criticism, and was one of the issues which in April 2006 prompted 23 academics in computer-related fields to raise concerns about the programme in an open letter to the Health Select Committee. On 6 October 2006 the same signatories wrote a second open letter A report by the King's Fund in 2007 also criticised the government's "apparent reluctance to audit and evaluate the programme", questioning their failure to develop an ICT strategy whose benefits  are likely to outweigh costs and the poor evidence base for key technologies. A report by the Public Accounts Committee in 2009 called the risks to the successful deployment of the system "as serious as ever", adding that key deliverables at the heart of the project were "way off the pace", noting that "even the revised completion date of 2014–2015 for these systems now looks doubtful in the light of the termination last year of Fujitsu's contract covering the South", and concluding "essential systems are late, or, when deployed, do not meet expectations of clinical staff". The initial reports  into the feasibility of the scheme, known to have been conducted by McKinsey, and subsequent reports by IT industry analyst Ovum among others have never been published nor made available to MPs. Costs. Originally expected to cost £2.3 billion (bn) over three years, in June 2006 the total cost was estimated by the National Audit Office to be £12.4bn over 10 years, and the NAO also noted that "...it was not demonstrated that the financial value of the benefits exceeds the cost of the Programme". Similarly, the British Computer Society (2006) concluded that "...the central costs incurred by  NHS are such that, so far, the value for money from services deployed is poor". Officials involved in the programme have been quoted in the media estimating the final cost to be as high as £20bn, indicating a cost overrun of 440% to 770%. In April 2007, the Public Accounts Committee of the House of Commons issued a damning 175-page report on the programme. The Committee chairman, Edward Leigh, claimed "This is the biggest IT project in the world and it is turning into the biggest disaster." The report concluded that, despite a probable expenditure of 20 billion  pounds "at the present rate of progress it is unlikely that significant clinical benefits will be delivered by the end of the contract period." In September 2013, the Public Accounts Committee said that although the National Programme for IT had been effectively disbanded in 2011, some large regional contracts and other costs remained outstanding and were still costing the public dearly. It described the former National Programme for IT as one of the "worst and most expensive contracting fiascos" ever. The costs of the venture should have been lessened by the contracts signed by the IT providers making them liable  for huge sums of money if they withdrew from the project; however, when Accenture withdrew in September 2006, then Director-General for NPfIT Richard Granger charged them not £1bn, as the contract permitted, but just £63m. Granger's first job was with Andersen Consulting, which later became Accenture. Deliverables. The programme was divided into a number of key deliverables. <nowiki>*</nowiki>NHSmail was renamed to "Contact" in late 2004, before being reverted to NHSmail in April 2006. The Spine (including PDS and PSIS). The Spine is a set of national services used by the NHS Care  Record Service. These include: The Spine also provides a set of security services, to ensure access to information stored on the Spine is appropriately controlled. These security measures were queried during the early stages of Spine development, with leaked internal memos seen by the "Sunday Times" mentioning "fundamental" design flaws. In addition, government spokeswoman Caroline Flint failed to dispel concerns regarding access to patients' data by persons not involved in their care when she commented in March 2007 that ""in general" only those staff who are working as part of a team that is providing a patient with care, that  is, those having a legitimate relationship with the patient, will be able to see a patient's health record." The Spine was migrated to a new system in August 2014. Exceptions. The NHS in Wales was also running a national programme for service improvement and development via the use of information technology – this project was called Informing Healthcare. A challenge facing both NHS CFH and Informing Healthcare was that the use of national systems previously developed by the NHS Information Authority were shared by both of these organisations and the Isle of Man. Separate provision needed to be made for  devolution, while maintaining links for patients travelling across national borders. NPfIT was focussed on delivering the NHS Care Record Service to GPs, acute and primary hospitals, medical clinics and local hospitals and surgeries. While there were no immediate plans to include opticians or dentists in the electronic care record, services are delivered to these areas of the NHS. Clusters and local service providers. The programme originally divided England into five areas known as "clusters": Southern, London, East & East Midlands, North West & West Midlands, and North East. For each cluster, a different "Local Service Provider" (LSP) was contracted to be responsible  for delivering services at a local level. This structure was intended to avoid the risk of committing to one supplier which might not then deliver; by having a number of different suppliers implementing similar systems in parallel, a degree of competition would be present which would not be if a single national contract had been tendered. Four clusters were awarded in two tranches on 8 and 23 December 2003, with the fifth on 26 January 2004. However, in July 2007 Accenture withdrew from their 2 clusters, and in May 2008 Fujitsu had their contract terminated, meaning that half the original  contractors had dropped out of the project. As of May 2008, two IT providers were LSPs for the main body of the programme: Local ownership. In the first half of 2007, David Nicholson announced the "National Programme, Local Ownership programme" (known as "NLOP") which dissolved the 5 clusters and devolved responsibility for the delivery of the programme to the ten English strategic health authorities (SHAs). Connecting for Health retains responsibility for the contracts with the LSPs. Under NLOP, staff employed by CfH in the clusters had their employment transferred to the SHAs, with some being recruited to revised national CfH  posts. National Application Service Providers. In addition to these LSPs the programme appointed National Application Service Providers (NASPs) who were responsible for services that were common to all users, "e.g." Choose and Book and the national elements of the NHS Care Records Service that supported the summary patient record and ensure patient confidentiality and information security. As of October 2005, the NASPs were: Changes to service providers. In March 2004, EDS had their 10-year contract to supply the NHSMail service terminated. On 1 July 2004, Cable and Wireless were contracted to provide this service, which was initially renamed "Contact . IDX Systems Corporation was removed from the Southern Cluster Fujitsu Alliance in August 2005 following repeated failure to meet deadlines. They were replaced in September 2005 by Cerner Corporation. In early 2006, ComMedica's contract for supply of PACS to the North-West/West-Midlands cluster was terminated, and they were replaced by GE Healthcare. In July 2006, the London region started the contractual replacement of IDX (which had been bought out by GE Healthcare in January 2006) as its supplier. Systems for secondary care, primary care and community and mental health services are proposed by BT to be provided 	NHS Connecting for Health
13569521	by Cerner, INPS (formerly in Practice Systems) and CSE Healthcare Systems, part of the CSE-Global group of companies, respectively. This is subject to contractual negotiation known as 'CCN2'. In September 2006, the CSC Alliance, Accenture and Connecting for Health signed a tripartite agreement that as of January 2007, the CSC Alliance would take over the responsibility for the majority of care systems the North East and Eastern clusters from Accenture, with the exception of PACS. As part of the handover process, around 300 Accenture personnel transferred under a TUPE process to CSC, and CSC took over the leases for 	NHS Connecting for Health
13569522	some of Accenture's premises in Leeds. Accenture now retains only a small presence in the city for the delivery of its PACS responsibilities. In May 2008 it was announced that following the failure to conclude renegotiation of the contract for the Southern Cluster, CfH terminated the contract with Fujitsu. The majority of the Southern Cluster care systems were subsequently transferred to BT Health except for PACS which was transferred to the CSC Alliance, aligning with the technology deployed by each company. Criticisms. Failure to deliver clinical benefits. The 2009 Public Accounts Committee (PAC) report noted, that the NPfIT had 	NHS Connecting for Health
13569523	provided little clinical functionality... to-date". The PAC report of 18 July 2011 said it failed to deliver clinical benefits. Data security risks. NPfIT has been criticised for inadequate attention to security and patient privacy, with the Public Accounts Committee noting "patients and doctors have understandable concerns about data security", and that the Department of Health did not have a full picture of data security across the NHS. In 2000, the NHS Executive won the "Most Heinous Government Organisation" Big Brother Award from Privacy International for its plans to implement what would become the NPfIT. In 2004 the NPfIT won  the "Most Appalling Project" Big Brother Award "because of its plans to computerise patient records without putting in place adequate privacy safeguards". The balance between the right to privacy and the right to the best quality care is a sensitive one. Also there are sanctions against those who access data inappropriately, specifically instant dismissal and loss of professional registration. A January 2005 survey among doctors indicated that support for the initiative as an 'important NHS priority' had dropped to 41%, from 70% the previous year. There have been concerns raised by clinicians that clinician engagement has not been addressed as  much as might be expected for such a large project. Concerns over confidentiality, and the security of medical data uploaded to the Spine have also led to opposition from civil liberties campaigners such as NO2ID the anti-database state pressure group and The Big Opt Out who provide patients with a letter to send to their doctor so that their records are withheld from the database. Reservations of medical staff. As of 5 August 2005, research carried out across the NHS in England suggested that clinical staff felt that the programme was failing to engage the clinicians fully, and was  at risk of becoming a white elephant. The Public Accounts Committee observed in 2009 that "the current levels of support reflect the fact that for many staff the benefits of the Programme are still theoretical". Surveys in 2008 suggested that two-thirds of doctors would refuse to have their own medical records on the system. Impact on IT providers. According to the Daily Telegraph, the head of NPfIT, Richard Granger, 'shifted a vast amount of the risk associated with the project to service providers, which have to demonstrate that their systems work before being paid.' The contracts meant that withdrawing  from the project would leave the providers liable for 50% of the value of the contract; however, as previously mentioned, when Accenture withdrew in September 2006, Granger chose not to use these clauses, saving Accenture more than £930m. The programme's largest software provider iSOFT has been seriously affected by this process and is under investigation by the UK Financial Services Authority for irregular accounting. On 28 September 2006, the consultancy Accenture announced its intention to withdraw from £2bn of 10-year contracts with NPfIT, which were taken over in January 2007 by the CSC Alliance – both  Accenture and CSC laid blame with iSOFT, although CSC has said it will be retaining iSOFT as its software provider for all its clusters. Earlier in the year Accenture had written off $450m from its accounts because of 'significant delays' in the programme. iSOFT announced in March 2011 that trading in its shares would be suspended pending a corporate announcement. Subsequently, in April 2011, the company announced that it was recommending a cash offer from CSC. CSC acquired iSOFT in August 2011. In September 2018 it was reported that Fujitsu was to be paid "hundreds of millions of  pounds" in settlement of a legal dispute stretching back to the National Programme for IT when their £896 million contract was terminated. Substantial payments had also been made to CSC. Implementation. The first trusts in the London and Southern clusters to implement the new Cerner system found it problematic, with hospital trust board minutes revealing a catalogue of errors. Difficulties with the system meant that: Management team. The NHS appointed a management team, responsible for the delivery of the system: In October 2002, Richard Granger the former Director General of IT for the NHS, took up his post before  which he was a partner at Deloitte Consulting, responsible for procurement and delivery of a number of large scale IT programmes, including the Congestion Charging Scheme for London. In October 2006, he was suggested by "The Sunday Times" to be the highest paid civil servant, on a basic of £280,000 per year, £100,000 per year more than then-Prime Minister Tony Blair. Granger announced on 16 June 2007 that he would leave the agency "during the latter part" of 2007. In February 2008 Granger left the programme . His credentials were questioned by his own mother, a campaigner for  the preservation of local health services in her area, who expressed her amazement at his appointment, criticising the whole scheme as "a gross waste of money". In 2009, overall leadership of CfH was described by the Public Accounts Committee as having been "uncertain" since the announcement that Richard Granger would be leaving the project.