Silver Line (Washington Metro)
The Silver Line is a rapid transit line of the Washington Metro system, consisting of 28 operational stations and an additional six undergoing testing. The line runs in Fairfax County and Arlington County, Virginia, the District of Columbia and Prince George's County, Maryland, United States. The Silver Line currently runs from in Virginia to in Maryland. Five stations are shared with the Orange Line alone, thirteen with both the Orange and Blue lines from to , and five stations with the Blue Line alone to both lines' eastern terminus at Largo Town Center. Only five operating  stations, which began service on July 26, 2014, and the six stations undergoing testing are exclusive to the Silver Line. The portion of the Silver Line between its split from the Orange Line and Wiehle–Reston East station is in Fairfax County, Virginia and was constructed as Phase 1 of the Dulles Corridor Metrorail Project. Phase 2 expands the line another to Ashburn in Loudoun County, via Washington Dulles International Airport, adding six stations to the line. Construction of Phase 2 began in 2014; its opening is expected at least 90 days after testing began in January 2022. The $ 6.8 billion project is Metro's largest expansion by route mileage since its inception in 1976. History. Planning. The federal government of the United States, which owned and operated Dulles Airport before Congress created the MWAA, built the Dulles Access Road in the 1960s to connect the airport to Washington, D.C. by way of Virginia State Route 267. As the access road was built, the authorities opted to reserve the median of the road for some form of rail transit, and the nearby West Falls Church station was designed so that the line could eventually be extended in this direction . The original 1968 Metrorail plan included an eventual extension to Dulles airport. In 1969, U.S. Senator from Virginia William B. Spong Jr. tried unsuccessfully to have the extension to Dulles be built as part of an early stage of the system rather than having it be built at some unspecified time in the future. A 1971 study of the feasibility of Metrorail running to Dulles estimated that 30,000 people would ride the extension each day. In 1995, the Virginia General Assembly authorized the Commonwealth Transportation Board (CTB) to provide for "additional improvements to the Dulles Toll Road and Dulles Access  Road corridor including, but not limited to, mass transit, including rail and capacity-enhancing treatments from surplus net revenues of the Dulles Toll Road". In 1998, Raytheon engineers and constructors proposed to build and operate a Dulles Corridor Bus Rapid Transit (BRT) system. In January 1999, the Tysons-Dulles Corridor Group (which included Bechtel Corporation and West*Group) offered a competing BRT proposal that would ultimately extend the rail line to Ashburn. These proposals prompted the Virginia Department of Transportation (VDOT) to evaluate the merits of BRT and heavy rail public transit in the corridor. Local residents and officials had talked  of a Metro extension to Dulles since the Washington Metro began service in 1976, but significant planning did not begin until 2000. The Dulles Corridor Rapid Transit Project "scoping" process began in April 2000 with a series of meetings with local and federal officials, designed to collect the necessary authorities for the project. Local and federal law required extensive Analysis of Alternatives – the two most likely being bus lanes or inaction – and of the environmental impact. The rail-only line won over the other alternatives. Initial environmental hearings, which closed on August 28, 2002, were positive. Although planners originally considered  ending the first phase at Tysons, state officials decided that the first phase would end at Reston's Wiehle Avenue, partially to reassure the Metropolitan Washington Airports Authority that the line would eventually run to Dulles Airport. The project received formal approval on June 10, 2004. In February 2005, the CTB approved a 50 cent increase in the Dulles Toll Road toll rates, effective May 22, 2005, and "reaffirm[ed] that no less than 85% of existing surplus Dulles Toll Road net revenues shall be dedicated for mass transit and rail in the [Dulles] Corridor" and provided "that all additional toll  revenue generated from the May 22, 2005 toll adjustment shall be dedicated to the [Metrorail] Project." Between July 1, 2003, and November 1, 2008, when the toll road was transferred to MWAA, over $138 million in net surplus toll revenue (together with accumulated interest) was provided to MWAA for the Silver Line project. Financing. Although the original financing plan called for a 50-cent toll increase on the Dulles Toll Road to finance the Silver Line (25 cents at the main plaza and 25 cents at the ramp plazas), the increase in projected costs resulted in the MWAA Board  approving an increase in the surcharges. Effective January 1, 2010, the fare surcharge was increased to 50 cents at both the main plaza and ramp plazas, with additional 25-cent increases in main-plaza tolls set for 2011 and 2012. These toll surcharges are designed to support MWAA's 52.6% share of the projected $5.25 billion combined cost of Phase I and Phase II. MWAA has justified these toll increases as necessary to meet an estimated $220 million in annual debt-service costs projected by 2020. These toll revenue requirements were based on the assumption that the federal  government, although it contributed $900 million to Phase I, would not contribute funds for Phase II. As a result of the surcharge increases, the toll in 2012 will be $2.25, or 16 cents per mile (1.6 km). The toll increase proposal drew 221 public comments and opponents outnumbered supporters by about 3 to 1. However, as the cost estimate grew from $5.25 billion to $6.8 billion, no final decisions have been reached to address the projected shortfall. Tysons Corner tunnel dispute. Early plans called for a tunnel running from the east of the station to the  west of the station, and for all four stations on that stretch to be below ground. When the contractor hired to design the Silver Line – a consortium of Bechtel and Washington Group International – found the costs to be too high, the design was changed to use a short tunnel, running only between the and stations (underneath higher ground) with all four stations being at or above ground. In March 2006, the contractor was ordered to examine an alternative "large bore" tunnel digging technique (successfully used in Europe) with the potential to lower costs of a tunnel through the entire Tysons  section. The contractor found that there would not be a significant cost reduction and proposed staying with the short tunnel option. After allegations that the design contractor had inflated costs for the tunnel in order to avoid sharing the job with an outside tunneling contractor, the long tunnel concept was revived in April 2006. The allegations led to calls for an outside cost estimate to determine more realistic tunnel costs. On May 15, 2006, Virginia Transportation Secretary Pierce R. Homer announced the creation of an advisory panel headed by the American Society of Civil Engineers. The panel had about two  months to evaluate options for completing the line through Tysons, with the results presented to the state on July 27, 2006 and published on July 31, 2006. On September 6, 2006, Virginia Governor Tim Kaine announced his decision in favor of an elevated track through Tysons. In his statement, Kaine said he believed a tunnel would be the best option, but decided against it, citing a fear of losing federal funding for the project. Shortly after Governor Kaine's decision, the Greater McLean Chamber of Commerce formed a coalition of tunnel supporters, called Tysons Tunnel, Inc. and put forth a  technical proposal to help revive consideration of building a tunnel through Tysons. The Virginia Department of Rail and Public Transportation hired an independent consultant to assess the coalition's proposal. However, the consultant's report – sent to Secretary Homer on March 7, 2007 stated that "[t]here is a significant risk that the project cost of a Large Bore Tunnel would not meet the Federal Transit Administration's cost-effectiveness ratio criteria, which could compromise federal funding for the project". On November 26, 2007, Tysons Tunnel, Inc. filed a lawsuit against the United States Department of Transportation and the Federal Transit  Administration (FTA) in the Eastern District of Virginia challenging the denial of their petition to reopen and consider additional evidence regarding the benefits of a tunnel over the aerial option. Gary Baise, the Republican challenger to Gerry Connolly's Fairfax County Board of Supervisors Chairmanship, represented Tysons Tunnel. By 2010, Tysons Tunnel, Inc. ceased operations. Start of construction was delayed as approval of the $900 million federal contribution to project costs awaited the conclusion of FTA's review of the proposal submitted by Virginia. Elected officials of the state, including Governor Tim Kaine and U.S. Senators John Warner and  Jim Webb, arrived at the FTA on January 24, 2008 to address last minute concerns by FTA staff and administrators. FTA Administrator James Simpson presented Governor Kaine with a letter that contained stark criticisms of the project as presented. The project as presented was given a "medium–low" rating (projects must receive a "medium" or higher rating to be approved under the Federal New Starts Funds project) and determined ineligible to receive the $900 million in federal funding. FTA's concerns included the Metropolitan Washington Airports Authority's inexperience in large design-build contracts, an exaggeration of funding numbers  from the Dulles Toll Road and an inability for Metro to maintain the line once it had been built. Virginian leaders vowed to address the concerns by January 28, 2008, as several fixed price contracts for building materials costs were due to expire on February 1. Governor Kaine requested an extension of the deadline to February 1, which was granted by the FTA. On April 30, 2008, the FTA reversed the earlier decision and approved the above-ground project, saying that it met standards for cost efficiency, construction and ridership, moving it closer to receiving the $900 million in  federal funding. Officials told "The Washington Post" that the project would move into the final design stage. The FTA approved funding for the project on December 4, 2008. On March 10, 2009, U.S. Transportation Secretary Ray LaHood signed the formal agreement that awarded the $900 million promised by the federal government for construction of the Silver Line, with major construction expected to begin in several weeks. Utility relocation work started at Tysons in mid-2008. Construction. MWAA planned to award a separate design-build contract for Phase II. The Phase II contract was awarded in May 2013 and the projected  completion date was to be in 2018. However, it was later extended to January 2019. Although construction was planned to begin in 2005, the delays in approval of funding pushed back the start date. To facilitate Silver Line construction, responsibility for the project was transferred on November 1, 2008, from the Virginia Department of Transportation (VDOT) to the MWAA. Utility relocation work began in 2008, and construction began on March 12, 2009. The extension runs in its own right-of-way on a route similar to that of the Dulles Access Road, running both at grade and via aerial structures . The only significant diversions from the access road route are for the stops in Tysons and at Dulles International Airport, where the Metro is currently planned to alternate between subway and elevated track to maintain the exclusive right-of-way. Service on Phase I of the Silver Line opened on July 26, 2014 between and Largo Town Center, with five new stations being added to the existing network west of East Falls Church. The full line to Ashburn, including a station at Dulles International Airport, was at the time expected to be completed in 2018. One lane of southbound Virginia  Route 123 in Tysons was closed for a two-year period, starting on February 22, 2010, for construction of the McLean Metro station. The distance impacted was two blocks, from Scotts Crossing Road to the Capital Beltway. Pier support. When the Orange Line was originally constructed in 1977, foundations for the bridges to carry the Silver Line over I-66 to the median of the Dulles Access Road were built up to ground level. These foundations included steel piles that were driven into the ground and capped with concrete. However, detailed records for these original foundations were lost. As a result , engineers asked for the foundations to be inspected by digging around them to determine the condition of each pile under the concrete foundation caps. Some of the foundations are located in confined spots adjacent to I-66 and the electrified third rail of the Orange Line, making access difficult. Dulles Transit Partners offered to inspect seven foundations that were easily accessible, but the FTA insisted that all foundations be tested. Dulles Transit Partners and MWAA agreed to test all foundations before the bridge piers were built upon them. This required the portion of the Orange Line between the West Falls Church  and East Falls Church Metro stations to be taken out of service on weekends while the tests were conducted. All foundations were acceptable and the bridge construction proceeded using the existing foundations. Controversy. There has been controversy over the contract between the MWAA and Dulles Transit Partners, which consists of Bechtel and Washington Group International. The $2.7 billion project was originally awarded by VDOT under the Virginia Public-Private Partnership Act, rather than by using conventional competitive bidding based upon a detailed specification. As a result, the contractor is allowed to both design and build the project with no  upper cap on its cost. Problems could arise from the arrangement where MWAA is supervising the design and construction but ultimately WMATA must operate the Silver Line. The contract provides for price escalation of $3 million to $6 million a month for delays. VDOT transferred the contract to MWAA when MWAA took over the project in November 2008. Opening of Phase 1. The original schedule planned for revenue service to begin in 2013. The contractor reported to MWAA on February 7, 2014, that construction was complete. MWAA had fifteen days to review the documentation and decide whether it  agreed, but on February 24 they announced that the contractor had failed to meet seven of twelve criteria outlined in the contract. On March 19, 2014, MWAA announced additional delays in the project due to public address speakers and a communications cable that did not meet code and did not offer a new completion date. They hoped to turn it over to WMATA by April 9, 2014. WMATA requires an additional 90 days for testing and training. The system then underwent 90 days of testing and staff training. This suggested, at the time, that the line could open as early  as July 4, 2014. On May 27, 2014, WMATA was handed over control of the line, with service to begin "within 90 days". Finally, on June 24, 2014, it was revealed that the official opening date for the first five stations had been set for July 26. After a set of speeches and announcements prior to opening, which were televised on local cable television station News Channel 8, and attended by the Governor of Virginia, Terry McAuliffe, Metro General Manager Richard Sarles, the entire Metro Board of directors, District of Columbia Mayor Vincent C. Gray, and other regional politicians, a  ribbon cutting took place at , and shortly after noon on July 26, 2014, the five new stations were opened for passenger service. Although the Silver Line attracted riders, its average weekday boarding was 17,100 during its first year of operations instead of the projected 25,000 riders. Effect on the Metro map. Metro's iconic rail map, in distribution since Lance Wyman and Bill Cannan (Wyman & Cannan) designed it in 1976, takes – according to some observers – a "pop art" approach to representing its subway network. The Metro rail map uses thick strokes to mark its radial lines. To fit in the  current space and make use of the iconography as currently proportioned, the map relies upon the fact that no more than two lines overlap at any single location. The addition of the Silver Line creates a three-line overlap from Rosslyn to Stadium–Armory, a fact that led WMATA to publicly announce in 2010 that it was considering a new map design. A number of unofficial attempts by graphic designers to redraw the Washington Metro map to include the Silver Line have done so by thinning the strokes throughout. In 2003, predating Booth's attempt, WMATA released a professionally designed  graphic that displayed the Silver Line on an unofficial map that resembled the current version, but with thin lines. The interplay between Metro's unofficial proposal and those of other designers received attention in a number of press outlets. A poster displaying a map of similar design has been hanging in DC Councilman Jack Evans' office for a number of years, but received scant attention until 2008. Wyman, one of the original designers of the map, was confirmed as the layout specialist who would be redesigning the map by "The Washington Post" on June 4, 2011. A thick-line version  of the map, released as part of Metro's Rush Plus plan, showed the Silver Line spurring off the Orange Line between the Ballston and stations in a northwesterly direction, with five unlabeled stops (the Phase 1 stations). The final map released for the Silver Line's Phase 1 opening features the stations shared by the three lines as normal stations, with the dots signifying stations located on the colored line in the center and small white stubs extending from the center dots into the adjoining colored lines. Phase 2: Dulles extension. While construction of Phase 1 to Wiehle–Reston  East was under way, the funding and planning of Phase 2 through Dulles Airport continued. This included the adoption of a special taxing district by the Town of Herndon and a public planning forum. Early cost estimates for Phase 2 had been $2.75 billion; however, a group of consultants increased the estimate in 2010 from $3.44 billion to $4.1 billion. On April 6, 2011, the MWAA Board voted 9 to 4 to build an underground station located from the airport terminal rather than an above-ground station away from the terminal. The underground station would be more  convenient to travelers, but would come at an additional cost of $330 million and would extend the construction time of the project, delaying the expected opening to mid-2017. Republican former Virginia Governor Bob McDonnell opposed the decision to build a more expensive underground station and threatened to withhold support for the project. U.S. Secretary of Transportation Ray LaHood offered to mediate the dispute. On March 7, 2012, the projected $3.8 billion cost for Phase II was reduced to $2.7 billion with the elimination of the underground station at Dulles Airport and other cost savings. The extension of  the Silver Line to Dulles and Loudoun County was in jeopardy until July 3, 2012, when the Loudoun County Board of Supervisors voted 5 to 4 to extend the line to Dulles Airport and into the county. On April 25, 2013, the Phase II contract was issued at a cost of $1.177 billion. On August 20, 2014, the United States Department of Transportation announced that Phase II would be funded with a $1.28 billion Transportation Infrastructure Financial Innovation Act (TIFIA) loan. This delivers part of an approximately $1.87 billion combined commitment of TIFIA loans for Phase II , which represents the largest TIFIA assistance for a single project in the program's history. Cracks were discovered in some concrete support girders in July 2015, causing work to be temporarily halted. By July 2016, 30% of the Phase II project had been completed. The contractors reported that significant progress was made with regard to the structure of the line. By March 2017, completion of Phase II construction had reached 56% with work on the rail yard at Dulles Airport reaching 46%, 76% of deck spans being poured, and all aerial guideway girders over the Dulles Access Road near Saarinen  Circle being set in place. MWAA reported that crews would soon begin installation of pedestrian bridges at the five stations under construction in the median of the Dulles Access Road and the Dulles Greenway. By January 2018, it was reported that 76% of Phase II construction was completed. However, a few months later it was discovered that multiple sections of cement walls of the new Metro stations were improperly designed, making them prone to water infiltration. Construction contractors took action to fix the problem and said it would not impact the extension's projected 2020 opening. The contractor Capital Rail  Construction (CRC) and the supplier Universal Concrete pledged to fix the problem, and CRC also committed to spraying the concrete with a special sealant every 10 years as needed. Later, in May 2018, the federal district court in Alexandria, Virginia unsealed allegations by a former employee at Universal Concrete Corporation that precast concrete used in five of the six Phase 2 Silver Line stations had been produced from aggregate from a different quarry than the one specified in construction contracts. Officials took four core samples from each of the five affected stations for microscopic testing to determine whether the panels  complied with project requirements. That July, the governments of Virginia and the United States sued Universal Concrete for providing false records and defective materials. In September 2018, it was revealed that about 400 of the concrete rail ties on Phase II were defective, in that they caused the rails to bend outward. However, Metro and CRC were not able to agree on a solution before that December. Despite these controversies, progress of the extension's construction steadily approached completion throughout the rest of the year, reaching 78% in June, 86% in September and 92% by January 2019. A month later , it was deemed that the extension would be ready for testing that would last for several months, starting with two recently retired 5000 series railcars towed by a diesel to clean the third rail while it is disabled, before energizing it to allow for more dynamic train testing. Despite reports of trouble that prevented early test trains from going so far, testing eventually continued throughout the expansion and into Dulles Airport in March. The following month, progress of construction reached 95%. In June 2019, an updated estimation of Phase 2's completion was made, stating that it could be ready  for service at about the third quarter of 2020. In August 2019, MWAA promised that Phase 2 will open around mid July 2020 but WMATA expressed some doubts. Towards the end of the year, after considering the pace of the work being done and efforts to address outstanding issues, Metro officials then announced that the second phase may not be ready for service until about September 2020. During a Metro board meeting in December 2019, officials floated the idea of fully replacing the defective concrete panels provided by the MWAA during construction, instead of just repairing them. Should these plans  go through, Phase 2's launch date may be pushed back by another year from September 2020. By early February 2020, it was reported that construction was 98% complete. However, by the end of March 2020, while determining a budget for the 2020-2021 fiscal year (and having taken the impact of the COVID-19 pandemic into consideration), Metro re-evaluated the timetable for the second phase's launch and anticipated it would be ready for service on April 1, 2021. From March 26, 2020 until June 28, 2020, trains were bypassing , , , , , , , , and stations due to the local impact of the  coronavirus pandemic in the Washington D.C. area. All stations reopened on June 28, 2020. On April 23, 2020, WMATA announced that Silver Line service will be suspended beginning on May 23, 2020 in order to rebuild stations west of Ballston–MU station and to complete the second phase of the Silver Line. This was in part due to the historically low ridership numbers for the transit agency due to the ongoing COVID-19 pandemic, traffic free highways, and WMATA wanting to get around the clock maintenance done; it will be easier for work to be done without any riders or trains  interfering with the workers. They offered local bus service from Wiehle, Greensboro, Spring Hill, Tysons, McLean, and East Falls Church to Ballston. Originally, WMATA planned on reducing Orange and Silver Line trains while continuously single tracking at East Falls Church instead of a full closure. Later that summer, while the Silver Line was closed, work began on integrating Phase 2's computerized control systems with those of the rest of the Metrorail system, a crucial step towards its completion. Phase 2's train control systems were finally integrated with that of the Metrorail system by the end of August and  three more days of closures took place in November and December for final dynamic testing. On June 24, 2020, WMATA announced that Silver Line service will resume three weeks early when trains are able to bypass East Falls Church station. All Silver Line service resumed on August 16, 2020 when Silver and Orange Line trains were able to bypass East Falls Church. East Falls Church reopened on August 23, 2020. In September 2020, the Metro Office of Inspector General (OIG) reported that more cracks were discovered in five of the six new stations on the second phase and wants the  concrete panels to be replaced before the WMATA Board accepts responsibility and opens the new extension. In light of ongoing issues, as well as budget cuts resulting from declining ridership caused by the COVID-19 pandemic, Metro pushed back the opening of the Phase 2 extension first to July 2021, and on December 15, 2020 to Fall of 2021. On December 14, 2020, WMATA announced that Blue Line service will be suspended between February 13 to May 23, 2021 in order to rebuild the platforms at both and . Silver Line trains will run in place of the Blue Line every 12  minutes during the weekdays and 15 minutes on weekends while bypassing Addison Road. In early 2021, construction completion of Phase 2 reached 99 percent. As of March 2021, Phase 2 was projected to open to passenger service in early 2022. On November 4, 2021, MWAA declared the work on the rail line to be "substantially complete"; however, WMATA estimated that it could take five months of testing and other preparations before passenger service could begin. The expansion took another major step towards completion and opening for service the following month with the completion of the abovementioned rail yard, followed by  initial tests of the full Phase 2 route days later. WMATA took control of the expansion in mid-January and is conducting a final round of testing for several months before it can be opened for service. After all the tie-in procedures were completed , WMATA took control of all remaining work to be done for Phase 2 and conducted a final round of testing before it could be ready for service. In January 2022, the opening was to be ready for service in May 2022 after four months of testing. In early March 2022, Phase 2 was projected to  open in July 2022. However on March 24, 2022, general manager Paul Wiedefeld announced that the projected opening would be delayed once again. Route. The Silver Line has two primary goals. The first is to link Washington, D.C. by rail to Washington Dulles International Airport and the edge cities of Tysons, Reston, Herndon, and Ashburn. The second is to spur urban development in Tysons and reduce overall reliance on highway traffic in the business district, Virginia's largest and the 12th-largest in the country. The district's area is comparable in size to downtown Washington, D.C., but is rather  insulated from its surrounding neighborhoods and its streets have no existing grid pattern. The Silver Line also improves public access to the Udvar-Hazy Center, an annex of National Air and Space Museum located near Dulles Airport; after the opening of the first phase of the Silver Line, Fairfax Connector began running shuttles to the museum from . The pre-existing portions of the Silver Line opened as the Orange and Blue Lines on July 1, 1977, from to , on December 11, 1979 from Rosslyn to Ballston, November 22, 1980 from Stadium–Armory to , June 7, 1986 from Ballston-MU through  and December 18, 2004 from Addison Road to . Unlike all prior segments of the Metrorail system, which were designed and constructed by the Washington Metropolitan Area Transit Authority (WMATA), the Silver line is designed and constructed by the Metropolitan Washington Airports Authority (MWAA) and operated by WMATA. The first phase of the project was funded 43% by $900 million of federal funding, 28% by a special tax district on commercial property proximate to the Silver Line route and 28% by a $0.50 toll increase on the Dulles Toll Road (State Route 267, SR 267). Funding for the second  phase of the project is shared by Loudoun County, Fairfax County, the Commonwealth of Virginia and the MWAA. While the Silver Line's eastern terminus was originally planned to be at , in 2012, the plan was changed for the line to originate at instead because Stadium-Armory's pocket track is too short for trains to turn around. Traveling westward through the District of Columbia, the Silver Line follows the Blue and Orange Line tracks. It continues through Arlington along the Orange Line and branches off immediately east of the Orange Line's station. The new tracks run in the  median of the Dulles Connector Road (SR 267) to an elevated bridge, which takes them over SR 123. Two elevated stops along the west side of Route 123 serve the national headquarters of Capital One, SAIC and two enclosed Tysons Corner shopping malls. The tracks then enter a tunnel which emerges in the median of SR 7. Two elevated stations above SR 7 serve the western section of Tysons. The elevated track then swings back into the median of the Dulles Access Road and terminates at Wiehle-Reston East. In Phase 2, the Silver Line continues west in the Dulles  Access Road's median until it reaches the airport. Along the way, four additional stations were built with platforms in the median of the road and a faregate and pedestrian bridges to parking areas elevated above the highway. In anticipation of the station being built, in 1999 Fairfax County constructed a 1,750-space parking garage with ramps to Dulles Access Road's toll lanes and this facility is being used for bus commuters on an interim basis. The garage has drawn criticism because of alleged construction flaws. As originally planned, upon reaching the airport the track enters a tunnel which  follows the path of the arrivals driveway of the airport terminal to a station located close to the terminal. The track leaves the tunnel near the airport hotel and economy parking lots and heads north parallel to the main runways. A storage yard and maintenance facility branches off to the west occupying the airport's buffer zone north of the end of its major runways. The final two stops are in the median of the Dulles Greenway, serving the Ashburn suburb. Hence, the line is expected to draw both airport traffic and commuters from the far western suburbs of Washington . D.C.. Buses currently provide these users with limited public transportation. In contrast, the Silver Line is expected to provide trains once every six minutes during rush hours and once every fourteen minutes during non-rush hours. Metro's new 7000-series cars were ordered at a price of $3 million per car, 64 of which are for Silver Line service. The contract was signed on July 2, 2010 for 428 cars. Stations. Stations are listed by their approved names. Future. A study published in 2013 overseeing a long-term plan for the system subsequent to the Phase 2 extension  plans to Ashburn included a possible three-station extension of the Silver Line northwest to Leesburg, which is the seat of Loudoun County. The stations from northwest to southeast are VA 7 Bypass, Crosstrail Blvd and Belmont Ridge. The same study included either adding an infill station between Tysons Corner and McLean, or renaming the former, to allow transfer with a loop line that would parallel the Capital Beltway, named the "Beltway Line". This station would be named Beltway and 123. Metro in December 2019 began to study changes to the Orange, Blue, and Silver line to relieve congestion at  the Rosslyn Station. The study is still on-going, but potential changes to the Silver line were proposed. Divert the Silver Line into a new Rosslyn II station and then a new tunnel through DC to New Carrollton, adjacent to the existing path in DC and a new Silver Line station in Georgetown. Have another Silver Line Express line from East Falls Church to Rosslyn and possibly through Ballston. Other options include changes to the Blue Line and doing nothing with the Silver. Wolf Trap station was originally proposed as part of phase I between Spring Hill station and Wiehle -Reston East station, but that station was excluded from the project due to profitability concerns.