Jamestown Dam
The Jamestown Dam is a rolled-earth dam spanning the James River in Stutsman County in the U.S. state of North Dakota, serving the primary purpose of flood control. It is north of the city of Jamestown, North Dakota. Built from April 1952 to September 1953, the dam measures long at the crest and high. It impounds the James River to form the Jamestown Reservoir. A small islet lies shortly upstream of the dam, where the James River previously split into two channels. The dam and reservoir rest on a wide plain of shale where the James River  cut a canyon up to wide and deep. The shale (called Pierre Shale) has a dark gray, bedded appearance, and is mostly claystone or siltstone. The valley also contains many traces of alluvium, mainly deposited during the last ice age when the area was heavily glaciated. Construction. Proposal and companies involved. The dam was proposed in 1951. The site selected offered the required storage with the smallest dam and with close access to embankment materials; however, the underlying rock and soil was both unstable and pervious. The problems were considered minor because the extended storage need of the reservoir only  consisted of the lower of the reservoir. If this had not compensated for the pervious material, the required excavations to stabilize the dam would have been over to solid bedrock. Bids for dam construction were submitted by several companies in early 1952. A bid of $1,868,862 was offered by the C.F. Lytle Company of Sioux City, Iowa. This bid was accepted, and the contract was awarded on March 25, 1952 with the notice to proceed received on March 31. The outlet works, which consist of four high-pressure floodgates, were provided by the Hardie-Tynes Manufacturing Company of Birmingham , Alabama, at a cost of $72,995. This contract was awarded on March 10, 1952, and the final shipment of the gates was made during February 1953. Construction process. Construction began in April 1952. Excavation for the outlet works began the construction process, with excavation for the wide foundation trench beginning in mid-May and excavation for the spillway following in early June. This wide trench served to remove as much unstable material from the foundation as possible. This material was determined to be unsuitable for construction of the dam, and eventually discarded. Placement of concrete commenced in late June . Embankment construction began in late July. The upper portion of the upstream slope of the dam was covered with a layer of riprap, and the lower section was protected by a layer of gravel. By the end of 1952, the construction work was approximately 67% complete. Construction continued at a rapid pace after the beginning of the 1953 season. The upstream conduits for the outlet works were completed in April, and the four high pressure gates were installed beginning April 1. These and the spillway were all complete by August 31, and the main embankment was finished by September 11 . On September 18, the final concrete placement occurred, and on September 20, 1953, the dam was completed under the primary contract, 251 days ahead of schedule. Dam and reservoir. The Jamestown Dam is long at the crest and above the streambed of the James River. Measured from the deepest point of excavation to the crest, the height is . Its maximum thickness is from upstream toe to downstream toe. The dam embankment contains of material, primarily dirt, rock, gravel and riprap. The dam's typical release rate is . The outlet works are controlled by four identical high-pressure gates, 5 feet  by 6 feet (1.5 by 1.8 m) in size. Two are for normal use and two are for emergency releases. The maximum capacity of the outlet works is per second, or per second per gate. The dam also has an emergency inverted-bell spillway, capable of handling per second. The total release capacity of the dam is per second. The outlet works are designed to allow for possible future installation of hydroelectric generators and future municipal water supply. The Jamestown Reservoir typically holds of water, with a normal surface area of . Its maximum capacity is and maximum surface area is  over . Flood control. The Jamestown Dam's primary purpose is flood control, and has prevented approximately $36 million in flood-related damages. When it was constructed, certain deficiencies were noted in the foundations for the dam. When the reservoir is at normal levels, the failure risk is small, but as the water level rises, the potential for collapse increases. Floods in May 1969 caused the reservoir to rise to its record level, over , causing leakage of the dam. This level was not even half the reservoir's maximum capacity of . In 1993 and 1995, floods caused the lake to  rise to within of the 1969 level. An inspection by the Bureau of Reclamation's Dam Safety Department revealed that the dam could potentially fail if the deficiencies were not corrected. As a result, eight relief wells (wells that drain a pervious stratum) were installed in the dam in 1995, and a heavy gravel filter blanket to prevent erosion of embankment materials during seepage was constructed in the spring of 1996. Recreation. Besides flood control, the long, Jamestown Reservoir was also created for the secondary purpose of recreation, which mainly involves camping, boating, fishing, and birding managed by the Stutsman  County Park Board. The lake has approximately of shoreline and is referred to as "one of the greatest migratory waterfowl flyways in North Dakota." It is stocked with fish by the North Dakota Game and Fish Department. Common fish species in the reservoir include pike, walleye, crappie, bluegill, smallmouth bass, muskie and bullhead. Geology. The Bureau of Reclamation details the geology of the reservoir area: