Question: what is lags in project management?
Answer: Lag. Lag is the delay of a successor activity and represents time that must pass before the second activity can begin. There are no resources associated with a lag. Lag may be found in activities with all relationship types: finish-to-start, start-to-start, finish-to-finish, and start-to-finish.