Question: how to calculate planned percent complete in microsoft project?
Answer: Planned % complete is calculated based on the 'Elapsed Days' (Number 2) and 'Duration in Days' (Number 1) fields created in above steps. How to do it: In MS Project, right click any column and select insert column. Then select field name as 'Number 3′ and assign title as “Planned Percent”.