Question: ecc who owns total float?
Answer: Terminal float The ECC assesses the impact of delay by reference to the contractor's planned completion date, not the contractual completion date (clause 63.3). This means that the contractor's terminal float remains untouched when assesing an extension of time; in other words, the contractor owns the terminal float.