Spreadsheet: 552910d1513842581-power-query-two-way-data-moving-ostmine
Sheet: Ostmine

 | Projekti number | Tellimuse kategooria | Tellimuse esitamise number | Tellimuse kirjeldus | [NAME] / Positsioon | Tellimuse esitamise kuupäev | Soovitud tellija poolt tarneks valmis kuupäev | Tellimuse sihtkoht | Tellimuse esitaja | Tellimuse sisestaja | Eelistatud tarnija (ostude puhul) | Märkused (OT puhul lisada vajadust põhjustava tellimuse nr) | Tellitud kogus | Ühik |  | Tellimuse [NAME] (OT väljasaatmine, TT registreerimine) | Tellimuse nr (Ostu- või tootmistellimuse nr) | Tarneks valmis kinnituskuupäev | Kinnitusega seotud muudatused | Tellimus-kinnituse number | Ühiku hind | Hind kokku | Staatus |  | Staatus (logistika) | Soovitud koormakuupäev | Tegelik koormakuupäev
 | F206 | OT | 206/1 | [NAME] [NAME] | JL1.5 | 2017-12-08 00:00:00 | 2017-12-10 00:00:00 | 1602 | J.J | J.J | Klaasimeister | - | 1500 | tk |  | 2017-11-10 00:00:00 | 100 | 2017-12-13 00:00:00 | 15.12.2017 - uus kinnituskp Anna | 123 | 0.5 |  | Tellitud |  | [NAME] saabunud | 43088 | 43820
 | F206 | OO | 206/2 | ZN 3,0[NAME] | JL1.5 | 2017-12-09 00:00:00 | 2017-12-11 00:00:00 | Objekt | J.J | J.J | Klaasimeister | - | 5 | m2 |  | 2017-11-11 00:00:00 | 101 | 2017-12-14 00:00:00 |  | 12 | 5 |  | Päringus |  | Tarneks valmis | 43089 | 43091
 | E219 | OO | 219/1 | [NAME] 5,0x55 | JL1.5 | 2017-12-11 00:00:00 | 2017-12-13 00:00:00 | Objekt | J.J | J.J | Klaasimeister | - | 1500 | tk |  | 2017-11-12 00:00:00 | 102 | 2017-12-15 00:00:00 |  | 12 | 5 |  | Tellitud |  | Tarneks valmis | 43090 | 43092
 | E219 | OT | 219/2 | Vineer 9mm | JL1.5 | 2017-12-12 00:00:00 | 2017-12-14 00:00:00 | 1602 | J.J | J.J | Klaasimeister | - | 15 | m2 |  | 2017-11-13 00:00:00 | 103 | 2017-12-16 00:00:00 |  | 1231 | 5 |  | Ootel |  | Tarneks valmis | 43091 | 43093
 | F0157 | OO | 157/1 | Vineer 12mm | JL1.5 | 2017-12-13 00:00:00 | 2017-12-15 00:00:00 | Objekt | J.J | J.J | Klaasimeister | - | 12 | m2 |  | 2017-11-14 00:00:00 | 104 | 2017-12-17 00:00:00 |  | 12548 | 55 |  | Päringus |  | Tarneks valmis | 43092 | 43094
 | F0148 | OO | 148/2 |  |  |  |  |  |  |  | Klaasimeister |  |  |  |  | 2017-11-15 00:00:00 | 105 | 2017-12-18 00:00:00 |  | 41851 | 1 |  | Tellitud |  | Tarneks valmis | 43093 | 43095
 | F206 | OT | 206/3 | Kips | 1500A | 2017-12-09 00:00:00 | 2017-12-20 00:00:00 | Objekt | J.J | J.J | Klaasimeister | [NAME] | 100 | m2 |  | 2017-11-16 00:00:00 | 106 | 2017-12-19 00:00:00 |  | 1232 | 2 |  | Ootel |  | Tarneks valmis | 43094 | 43096
 | E219 | OO | 219/4 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks Kaks | Klaasimeister | Üks [NAME] | 35 | tk |  | 2017-11-17 00:00:00 | 107 | 2017-12-20 00:00:00 |  | 1233 | 2.45 |  | Päringus |  | Tarneks valmis | 43095 | 43097
 | E219 | OO | 219/5 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks Kaks | Klaasimeister | Üks [NAME] | 35 | tk |  | 2017-11-18 00:00:00 | 108 | 2017-12-21 00:00:00 |  | 123 | 2 |  | Tellitud |  | Tarneks valmis | 43096 | 43098
 | E219 | OO | 219/6 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks Kaks | Klaasimeister | Üks [NAME] | 35 | tk |  | 2017-11-19 00:00:00 | 109 | 2017-12-22 00:00:00 |  | 123 | 32 |  | Ootel |  | Tarneks valmis | 43097 | 43099
 | E219 | OO | 219/8 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks Kaks | Klaasimeister | Üks [NAME] | 35 | tk |  | 2017-11-20 00:00:00 | 110 | 2017-12-23 00:00:00 |  | 123 | 2 |  | Päringus |  | Tarneks valmis | 43098 | 43100
 | E219 | OO | 219/9 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks Kaks | Klaasimeister | Üks [NAME] | 35 | tk |  | 2017-11-21 00:00:00 | 111 | 2017-12-24 00:00:00 |  | 123 | 32 |  | Tellitud |  | Tarneks valmis | 43099 | 43101
 | E219 | OT | 219/11 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks Kaks | Klaasimeister | Üks [NAME] | 35 | tk |  | 2017-11-22 00:00:00 | 112 | 2017-12-25 00:00:00 |  | 123 | 1 |  | Ootel |  | Tarneks valmis | 43100 | 43102
 | F0148 | OO | 148/3 | Proov | Proov | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | J.J | J.J | Klaasimeister | v | 35 | tk |  | 2017-11-23 00:00:00 | 113 | 2017-12-26 00:00:00 |  | 123 | 325 |  | Päringus |  | Tarneks valmis | 43101 | 43103
 | F0148 | OO | 148/4 | Proov | Proov | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | J.J | J.J | Klaasimeister | v | 35 | tk |  | 2017-11-23 00:00:00 | 113 | 2017-12-26 00:00:00 |  | 123 | 325 |  | Tellitud |  | Tarneks valmis | 43102 | 43104
 | F0157 | OO | 157/2 | Proovimine | Jl 5.,12 | 2017-12-18 00:00:00 | 2017-12-18 00:00:00 | Objekt | S.S | S.S | Klaasimeister | Proovime... | 150 | jm |  | 2017-11-25 00:00:00 | 1504 | 2017-12-18 00:00:00 |  | 525 | 5 |  | Tellitud |  | Tarneks valmis | 43103 | 43105
 | F0153 | OO | 153/1 | Katsetus | Pos 1 | 2017-12-19 00:00:00 | 2017-12-27 00:00:00 | Objekt | S.G | S.G | Klaasimeister | Mis saab | 22 | m2 |  | 2017-12-19 00:00:00 | 1111 | 2017-12-19 00:00:00 | Puuduvad | 125 | 1 |  | Tellitud |  | Tarneks valmis | 43104 | 43106
 | F229 | OO | 229/1 | Niisama | Esimene | 2017-12-19 00:00:00 | 2017-12-19 00:00:00 | Objekt | Jaan | Jaan | Klaasimeister | Puuduvad | 1 | tk |  | 2017-12-19 00:00:00 | 111 | 2017-12-19 00:00:00 | Puuduvad |  |  |  | Tellitud |  | Tarneks valmis | 43105 | 43107
 | F229 | OT | 229/2 | Jou | Jou | 2017-12-25 00:00:00 | 2017-12-26 00:00:00 | Objekt | Jou | Jou | Klaasimeister | Jou | 10 | tk |  | 2017-12-25 00:00:00 | 102 | 2017-12-25 00:00:00 |  | 0 | 1 |  | Tellitud |  | Tarneks valmis | 43106 | 43108