Spreadsheet: 841556d1693737237-need-to-remove-duplicate-item-from-column-open-dwrs-ev-internal
Sheet: Sheet1

Action | Daily Work Report Name | Work Order | Job_Category | Pearce Job # | Location | DWR Status | Submitted Date/Time | Job Stop Date | Work Order Status Group | Job Status | Technician | Technician Manager | Created Date | State | Account
 | [NAME] | WO-01332022 | Campaign | 1332022 | Electrify America - Target T2137 (Atlanta, GA) | PM Approved | 6/14/2023 9:09 PM | 5/31/2023 | In Progress | Job Complete | Tuan Do | [NAME] | 6/5/2023 | GA | Electrify America (Pearce)
 | DWR-3967595 | WO-01784005 | Corrective | 1784005 | Electrify America - Stanford Shopping Center | PM Approved | 6/26/2023 6:13 AM | 6/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 6/26/2023 | CA | Electrify America (Pearce)
 | DWR-3967717 | WO-01784005 | Corrective | 1784005 | Electrify America - Stanford Shopping Center | PM Approved | 6/26/2023 6:31 AM | 6/21/2023 | In Progress | More Time Required | [NAME] | [NAME] | 6/26/2023 | CA | Electrify America (Pearce)
 | DWR-4072323 | WO-01812850 | Corrective | 1812850 | Electrify America - Target T0642 (Delray Beach, FL) | PM Approved | 7/20/2023 10:26 AM | 7/14/2023 | In Progress | Weather Issue | [NAME] | [NAME] | 7/20/2023 | FL | Electrify America (Pearce)
 | DWR-4072563 | WO-01816501 | Corrective | 1816501 | Electrify America - Citivest | PM Approved | 7/20/2023 8:18 PM | 7/19/2023 | Job Complete | Job Complete | Ruben Soto | [NAME] | 7/20/2023 | CA | Electrify America (Pearce)
 | DWR-4075234 | WO-01816501 | Corrective | 1816501 | Electrify America - Citivest | PM Approved | 7/20/2023 8:59 PM | 7/20/2023 | Job Complete | Job Complete | Ruben Soto | [NAME] | 7/20/2023 | CA | Electrify America (Pearce)
 | DWR-4079852 | WO-01815044 | Commissioning | 1815044 | EVE Energy - 74 S Jackson St Seattle | PM Approved | 7/21/2023 3:40 PM | 7/20/2023 | In Progress | Job Complete | [NAME] | [NAME] | 7/21/2023 | WA | EVE Energy Ventures Inc
 | DWR-4087324 | WO-01806066 | Campaign | 1806066 | Electrify America - Lener Denville Square (Denville, NJ) | PM Approved | 7/24/2023 8:58 AM | 7/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 7/24/2023 | NJ | Electrify America (Pearce)
 | DWR-4088244 | WO-01826089 | Corrective | 1826089 | Electrify America - Walmart Supercenter 5396 | PM Approved | 7/24/2023 2:10 PM | 7/24/2023 | Job Complete | Tool Needed | [NAME] | [NAME] | 7/24/2023 | OR | Electrify America (Pearce)
 | DWR-4097298 | WO-01812655 | Commissioning | 1812655 | Electrify America - Target T2613 | PM Approved | 7/26/2023 8:59 AM | 7/26/2023 | In Progress | More Time Required | [NAME] | [NAME] | 7/26/2023 | IL | Electrify America (Pearce)
 | DWR-4097875 | WO-01826182 | Corrective | 1826182 | Electrify America - Westfield Valley Fair | PM Approved | 7/26/2023 11:09 AM | 7/26/2023 | In Progress | Job Complete | [NAME] | [NAME] | 7/26/2023 | CA | Electrify America (Pearce)
 | DWR-4097915 | WO-01812655 | Commissioning | 1812655 | Electrify America - Target T2613 | PM Approved | 7/26/2023 11:21 AM | 7/26/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 7/26/2023 | IL | Electrify America (Pearce)
 | DWR-4102671 | WO-01816501 | Corrective | 1816501 | Electrify America - Citivest | PM Approved | 7/27/2023 8:31 AM | 7/18/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 7/27/2023 | CA | Electrify America (Pearce)
 | DWR-4118586 | WO-01826722 | Campaign | 1826722 | Electrify America - COBBLESTONE VILLAGE | PM Approved | 8/13/2023 8:08 PM | 7/31/2023 | In Progress | Job Complete | [NAME] | [NAME] | 7/31/2023 | FL | Electrify America (Pearce)
 | DWR-4122833 | WO-01830522 | Corrective | 1830522 | Electrify America - South Shore Plaza | PM Approved | 8/1/2023 6:32 AM | 7/31/2023 | Job Complete | Client Part Needed | [NAME] | [NAME] | 8/1/2023 | MA | Electrify America (Pearce)
 | DWR-4125795 | WO-01826089 | Corrective | 1826089 | Electrify America - Walmart Supercenter 5396 | PM Approved | 8/1/2023 5:38 PM | 8/1/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/1/2023 | OR | Electrify America (Pearce)
 | DWR-4127860 | [NAME] | Commissioning | 1822056 | Electrify America - Walmart Supercenter 3639 | PM Approved | 8/2/2023 9:46 PM | 8/2/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/2/2023 | VA | Electrify America (Pearce)
 | DWR-4128510 | WO-01833858 | Corrective | 1833858 | Electrify America - Willowbrook Commons | PM Approved | 8/2/2023 11:26 AM | 8/2/2023 | Job Complete | More Time Required | Gage Ewanciw | [NAME] | 8/2/2023 | TN | Electrify America (Pearce)
 | DWR-4128559 | WO-01832532 | Corrective | 1832532 | Electrify America - NYPA JFK Airport (Queens, NY) | PM Approved | 8/2/2023 1:07 PM | 8/2/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/2/2023 | NY | Electrify America (Pearce)
 | DWR-4133380 | [NAME] | Commissioning | 1822056 | Electrify America - Walmart Supercenter 3639 | PM Approved | 8/3/2023 10:17 AM | 8/3/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/3/2023 | VA | Electrify America (Pearce)
 | [NAME] | [NAME] | Commissioning | 1822056 | Electrify America - Walmart Supercenter 3639 | PM Approved | 8/4/2023 7:39 AM | 8/3/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/3/2023 | VA | Electrify America (Pearce)
 | DWR-4134366 | WO-01833858 | Corrective | 1833858 | Electrify America - Willowbrook Commons | PM Approved | 8/3/2023 2:46 PM | 8/3/2023 | Job Complete | Job Complete | Gage Ewanciw | [NAME] | 8/3/2023 | TN | Electrify America (Pearce)
 | DWR-4136218 | WO-01823598 | Corrective | 1823598 | Electrify America - Smiths 390 | PM Approved | 8/3/2023 8:12 PM | 8/2/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/3/2023 | NV | Electrify America (Pearce)
 | DWR-4138294 | WO-01815044 | Commissioning | 1815044 | EVE Energy - 74 S Jackson St Seattle | PM Approved | 8/4/2023 7:58 AM | 8/3/2023 | In Progress | Job Complete | Dillon Drew | [NAME] | 8/4/2023 | WA | EVE Energy Ventures Inc
 | DWR-4138745 | [NAME] | Corrective | 1834422 | EV Connect - Citizen Energy The Forum | PM Approved | 8/4/2023 12:11 PM | 8/4/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/4/2023 | MD | EV Connect, Inc. (Pearce)
 | DWR-4139926 | WO-01783603 | Corrective | 1783603 | EV Connect - Main St &, S 32nd St | PM Approved | 8/4/2023 2:46 PM | 8/4/2023 | Job Complete | Job Complete | [NAME] | Bory Suos | 8/4/2023 | CA | EV Connect, Inc. (Pearce)
 | DWR-4141787 | WO-01835906 | Corrective | 1835906 | Electrify America - Walmart Supercenter 5396 | PM Approved | 8/9/2023 8:44 PM | 8/4/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/4/2023 | OR | Electrify America (Pearce)
 | DWR-4142850 | WO-01819127 | Corrective | 1819127 | Tritium - 840 Beltline Rd | PM Approved | 8/5/2023 1:08 PM | 8/4/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/5/2023 | OR | Tritium Technologies LLC
 | [NAME] | WO-01833344 | Corrective | 1833344 | Electrify America - Westfield Malls | PM Approved | 8/7/2023 8:13 AM | 8/4/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/7/2023 | NY | Electrify America (Pearce)
 | DWR-4148174 | WO-01812655 | Commissioning | 1812655 | Electrify America - Target T2613 | PM Approved | 8/7/2023 10:52 AM | 8/7/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/7/2023 | IL | Electrify America (Pearce)
 | DWR-4149424 | WO-01812655 | Commissioning | 1812655 | Electrify America - Target T2613 | PM Approved | 8/7/2023 3:49 PM | 8/7/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/7/2023 | IL | Electrify America (Pearce)
 | DWR-4151262 | WO-01834851 | Corrective | 1834851 | EV Connect - The Cameron Apartment Building | PM Approved | 8/7/2023 8:59 PM | 8/7/2023 | Job Complete | More Time Required | [NAME] | [NAME] | 8/7/2023 | AZ | EV Connect, Inc. (Pearce)
 | DWR-4153334 | WO-01833344 | Corrective | 1833344 | Electrify America - Westfield Malls | PM Approved | 8/9/2023 8:33 AM | 8/4/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/8/2023 | NY | Electrify America (Pearce)
 | DWR-4158639 | WO-01834434 | Corrective | 1834434 | EV Connect - 441 Central Park Ave | PM Approved | 8/9/2023 9:00 AM | 8/4/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/9/2023 | NY | EV Connect, Inc. (Pearce)
 | DWR-4158726 | WO-01841796 | Corrective | 1841796 | Electrify America - Target T1524 | PM Approved | 8/9/2023 1:06 PM | 8/9/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/9/2023 | NV | Electrify America (Pearce)
 | DWR-4159058 | WO-01834429 | Corrective | 1834429 | Electrify America - Simon Pheasant Lane Mall | PM Approved | 8/9/2023 11:32 AM | 8/7/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/9/2023 | NH | Electrify America (Pearce)
 | DWR-4161091 | WO-01833666 | Corrective | 1833666 | Electrify America - BOA CA2-144 | PM Approved | 8/9/2023 6:53 PM | 8/8/2023 | In Progress | Job Complete | Zach McCormack | [NAME] | 8/9/2023 | CA | Electrify America (Pearce)
 | DWR-4161937 | WO-01824165 | Corrective | 1824165 | Electrify America - Walmart Supercenter 3461 | PM Approved | 8/10/2023 1:37 AM | 8/4/2023 | Job Complete | Other Part Needed | Tuan Do | [NAME] | 8/9/2023 | GA | Electrify America (Pearce)
 | DWR-4162793 | WO-01829662 | Commissioning | 1829662 | Electrify America - Target T0642 (Delray Beach, FL) | PM Approved | 8/10/2023 5:41 AM | 8/9/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/10/2023 | FL | Electrify America (Pearce)
 | DWR-4164112 | WO-01835619 | Campaign | 1835619 | Electrify America - Evergreen Development | PM Approved | 8/18/2023 7:39 PM | 8/8/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/10/2023 | CO | Electrify America (Pearce)
 | DWR-4167747 | WO-01837777 | Corrective | 1837777 | Electrify America - Bank of America CA3-170 | PM Approved | 8/11/2023 12:10 PM | 8/10/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/10/2023 | CA | Electrify America (Pearce)
 | DWR-4167764 | WO-01843059 | Corrective | 1843059 | Electrify America - Bank of America CA3-170 | PM Approved | 8/11/2023 12:05 PM | 8/10/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/10/2023 | CA | Electrify America (Pearce)
 | DWR-4170958 | WO-01844487 | Corrective | 1844487 | Electrify America - Westfield Old Orchard | PM Approved | 8/11/2023 11:54 AM | 8/11/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/11/2023 | IL | Electrify America (Pearce)
 | DWR-4171525 | WO-01829662 | Commissioning | 1829662 | Electrify America - Target T0642 (Delray Beach, FL) | PM Approved | 8/11/2023 2:14 PM | 8/10/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/11/2023 | FL | Electrify America (Pearce)
 | DWR-4175851 | WO-01834023 | Corrective | 1834023 | Electrify America - Arizona Proving Grounds | PM Approved | 8/13/2023 10:41 AM | 8/10/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/13/2023 | AZ | Electrify America (Pearce)
 | DWR-4176355 | WO-01836527 | Corrective | 1836527 | Electrify America - Arizona Proving Grounds | PM Approved | 8/13/2023 3:17 PM | 8/10/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/13/2023 | AZ | Electrify America (Pearce)
 | DWR-4176587 | WO-01834023 | Corrective | 1834023 | Electrify America - Arizona Proving Grounds | PM Approved | 8/13/2023 5:03 PM | 8/11/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/13/2023 | AZ | Electrify America (Pearce)
 | DWR-4176848 | WO-01846431 | Corrective | 1846431 | Electrify America - Walmart 5447 | PM Approved | 8/13/2023 6:45 PM | 8/12/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/13/2023 | NJ | Electrify America (Pearce)
 | DWR-4176928 | WO-01834023 | Corrective | 1834023 | Electrify America - Arizona Proving Grounds | PM Approved | 8/13/2023 7:09 PM | 8/12/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/13/2023 | AZ | Electrify America (Pearce)
 | DWR-4179670 | WO-01843435 | Corrective | 1843435 | EV Connect - Main St &, S 32nd St | PM Approved | 8/14/2023 9:33 AM | 8/14/2023 | Job Complete | Job Complete | [NAME] | Bory Suos | 8/14/2023 | CA | EV Connect, Inc. (Pearce)
 | DWR-4182567 | WO-01835511 | Commissioning | 1835511 | Electrify America - Walmart 4137 | PM Approved | 8/14/2023 9:26 PM | 8/14/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/14/2023 | WA | Electrify America (Pearce)
 | DWR-4182974 | WO-01834135 | Campaign | 1834135 | PowerFlex - SB County - County Jail | PM Approved | 8/15/2023 7:57 AM | 8/14/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/15/2023 | CA | PowerFlex Systems, LLC
 | DWR-4184042 | WO-01835817 | Commissioning | 1835817 | Electrify America - Meijer 146 | PM Approved | 8/15/2023 5:13 PM | 8/15/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/15/2023 | IL | Electrify America (Pearce)
 | DWR-4184043 | WO-01835817 | Commissioning | 1835817 | Electrify America - Meijer 146 | PM Approved | 8/15/2023 3:31 PM | 8/15/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/15/2023 | IL | Electrify America (Pearce)
 | DWR-4186855 | WO-01835837 | Commissioning | 1835837 | Electrify America - Fareway Store #106 | PM Approved | 8/16/2023 6:28 AM | 8/15/2023 | Job Complete | More Time Required | [NAME] | [NAME] | 8/16/2023 | IA | Electrify America (Pearce)
 | DWR-4186965 | WO-01833334 | Corrective | 1833334 | Electrify America - Target Place Plaza | PM Approved | 8/16/2023 8:14 AM | 8/15/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/16/2023 | WA | Electrify America (Pearce)
 | DWR-4187347 | [NAME] | Corrective | 1848927 | Electrify America - Walmart Supercenter 5055 | PM Approved | 8/16/2023 10:24 AM | 8/16/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/16/2023 | FL | Electrify America (Pearce)
 | [NAME] | WO-01826478 | Campaign | 1826478 | Electrify America - Walmart Supercenter 2586 | PM Approved | 8/16/2023 10:40 AM | 8/16/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/16/2023 | NY | Electrify America (Pearce)
 | DWR-4190960 | WO-01835817 | Commissioning | 1835817 | Electrify America - Meijer 146 | PM Approved | 8/16/2023 9:51 PM | 8/16/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/16/2023 | IL | Electrify America (Pearce)
 | DWR-4190969 | WO-01835817 | Commissioning | 1835817 | Electrify America - Meijer 146 | PM Approved | 8/16/2023 9:53 PM | 8/16/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/16/2023 | IL | Electrify America (Pearce)
 | [NAME] | WO-01834132 | Campaign | 1834132 | PowerFlex - Santa Barbara County Government | PM Approved | 8/17/2023 6:35 AM | 8/14/2023 | In Progress | More Time Required | [NAME] | Bory Suos | 8/17/2023 | CA | PowerFlex Systems, LLC
 | DWR-4193354 | WO-01837862 | Commissioning | 1837862 | Electrify America - Target T1175 | PM Approved | 8/17/2023 9:09 AM | 8/16/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/17/2023 | NJ | Electrify America (Pearce)
 | DWR-4193620 | WO-01829662 | Commissioning | 1829662 | Electrify America - Target T0642 (Delray Beach, FL) | PM Approved | 8/19/2023 6:45 PM | 8/9/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/17/2023 | FL | Electrify America (Pearce)
 | DWR-4193932 | WO-01844743 | Corrective | 1844743 | Electrify America - NYPA - Riverhead, NY | PM Approved | 8/17/2023 12:19 PM | 8/14/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/17/2023 | NY | Electrify America (Pearce)
 | DWR-4196221 | WO-01835817 | Commissioning | 1835817 | Electrify America - Meijer 146 | PM Approved | 8/17/2023 7:16 PM | 8/17/2023 | In Progress | Client Part Needed | [NAME] | [NAME] | 8/17/2023 | IL | Electrify America (Pearce)
 | DWR-4196222 | WO-01835817 | Commissioning | 1835817 | Electrify America - Meijer 146 | PM Approved | 8/18/2023 5:06 AM | 8/17/2023 | In Progress | Client Part Needed | [NAME] | [NAME] | 8/17/2023 | IL | Electrify America (Pearce)
 | DWR-4196271 | WO-01847989 | Corrective | 1847989 | EV Connect - 1311 16th Street | PM Approved | 8/17/2023 7:42 PM | 8/17/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/17/2023 | CA | EV Connect, Inc. (Pearce)
 | DWR-4196456 | WO-01846824 | Corrective | 1846824 | Electrify America - Stanford Shopping Center | PM Approved | 8/17/2023 8:58 PM | 8/16/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/17/2023 | CA | Electrify America (Pearce)
 | DWR-4197402 | WO-01525399 | Preventive | 1525399 | Electrify America - Walmart 1137 | PM Approved | 8/18/2023 6:18 AM | 8/16/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/18/2023 | TX | Electrify America (Pearce)
 | DWR-4198660 | WO-01829662 | Commissioning | 1829662 | Electrify America - Target T0642 (Delray Beach, FL) | PM Approved | 8/22/2023 8:32 AM | 8/10/2023 | In Progress | Other Part Needed | [NAME] | [NAME] | 8/18/2023 | FL | Electrify America (Pearce)
 | DWR-4198851 | WO-01834129 | Campaign | 1834129 | PowerFlex - Wheatley Properties - 185 E Dana Street | PM Approved | 8/18/2023 9:41 AM | 8/15/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/18/2023 | CA | PowerFlex Systems, LLC
 | DWR-4199102 | WO-01834955 | Corrective | 1834955 | Electrify America - Target T1777 | PM Approved | 8/18/2023 10:52 AM | 8/9/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/18/2023 | NE | Electrify America (Pearce)
 | DWR-4199491 | WO-01848071 | Corrective | 1848071 | Electrify America - Bank of America WA3-129 | PM Approved | 8/18/2023 12:09 PM | 8/18/2023 | In Progress | Job Complete | Dillon Drew | [NAME] | 8/18/2023 | WA | Electrify America (Pearce)
 | DWR-4200497 | WO-01827695 | Campaign | 1827695 | Electrify America - Bank of America CA8-191 | PM Approved | 8/18/2023 3:14 PM | 8/18/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/18/2023 | CA | Electrify America (Pearce)
 | DWR-4200540 | WO-01827695 | Campaign | 1827695 | Electrify America - Bank of America CA8-191 | PM Approved | 8/18/2023 3:17 PM | 8/18/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/18/2023 | CA | Electrify America (Pearce)
 | DWR-4202081 | WO-01843197 | Corrective | 1843197 | Electrify America - VW [NAME] Volkswagen of Portland 423073 | PM Approved | 8/18/2023 7:38 PM | 8/18/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/18/2023 | OR | Electrify America (Pearce)
 | DWR-4202257 | WO-01525314 | Preventive | 1525314 | Electrify America - Walmart 3533 | PM Approved | 8/18/2023 9:34 PM | 8/18/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/18/2023 | CO | Electrify America (Pearce)
 | DWR-4203324 | WO-01844104 | Corrective | 1844104 | Electrify America - Walmart 512 | PM Approved | 8/19/2023 1:16 PM | 8/19/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/19/2023 | TX | Electrify America (Pearce)
 | DWR-4203684 | WO-01848065 | Corrective | 1848065 | Electrify America - Macerich Fashion Outlets | PM Approved | 8/19/2023 4:32 PM | 8/19/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/19/2023 | IL | Electrify America (Pearce)
 | DWR-4204700 | WO-01837862 | Commissioning | 1837862 | Electrify America - Target T1175 | PM Approved | 8/20/2023 10:24 AM | 8/17/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/20/2023 | NJ | Electrify America (Pearce)
 | DWR-4205746 | WO-01842076 | Commissioning | 1842076 | Electrify America - Walmart Supercenter 3402 | PM Approved | 8/20/2023 7:27 PM | 8/16/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/20/2023 | GA | Electrify America (Pearce)
 | DWR-4205991 | WO-01842076 | Commissioning | 1842076 | Electrify America - Walmart Supercenter 3402 | PM Approved | 8/20/2023 8:34 PM | 8/17/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/20/2023 | GA | Electrify America (Pearce)
 | DWR-4206448 | WO-01847909 | Corrective | 1847909 | Electrify America - Lennox Square | PM Approved | 8/20/2023 11:28 PM | 8/16/2023 | In Progress | Job Complete | Tuan Do | [NAME] | 8/20/2023 | GA | Electrify America (Pearce)
 | DWR-4206493 | WO-01835511 | Commissioning | 1835511 | Electrify America - Walmart 4137 | PM Approved | 8/20/2023 11:24 PM | 8/17/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/20/2023 | WA | Electrify America (Pearce)
 | DWR-4206646 | WO-01850685 | Corrective | 1850685 | Electrify America - NYPA - Syracuse South | PM Approved | 8/21/2023 1:43 AM | 8/19/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/21/2023 | NY | Electrify America (Pearce)
 | DWR-4206861 | WO-01850685 | Corrective | 1850685 | Electrify America - NYPA - Syracuse South | PM Approved | 8/21/2023 4:23 AM | 8/19/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/21/2023 | NY | Electrify America (Pearce)
 | DWR-4207838 | WO-01850498 | Corrective | 1850498 | Electrify America - Walmart 2985 | PM Approved | 8/21/2023 6:20 AM | 8/18/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/21/2023 | CA | Electrify America (Pearce)
 | DWR-4207845 | WO-01849346 | Corrective | 1849346 | Electrify America - Arizona Mills Mall | PM Approved | 8/21/2023 6:23 AM | 8/19/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/21/2023 | AZ | Electrify America (Pearce)
 | [NAME] | WO-01849328 | Corrective | 1849328 | EV Connect - Bayfront on Sand Lake Apartments | PM Approved | 8/21/2023 7:19 AM | 8/18/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/21/2023 | FL | EV Connect, Inc. (Pearce)
 | DWR-4208467 | WO-01815044 | Commissioning | 1815044 | EVE Energy - 74 S Jackson St Seattle | PM Approved | 8/21/2023 8:26 AM | 7/20/2023 | In Progress | Job Complete | Dillon Drew | [NAME] | 8/21/2023 | WA | EVE Energy Ventures Inc
 | DWR-4208543 | WO-01837862 | Commissioning | 1837862 | Electrify America - Target T1175 | PM Approved | 8/21/2023 8:42 AM | 8/16/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/21/2023 | NJ | Electrify America (Pearce)
 | DWR-4208555 | WO-01837862 | Commissioning | 1837862 | Electrify America - Target T1175 | PM Approved | 8/21/2023 8:44 AM | 8/17/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/21/2023 | NJ | Electrify America (Pearce)
 | [NAME] | WO-01524816 | Preventive | 1524816 | Electrify America - Walmart Supercenter 1492 | PM Approved | 8/30/2023 4:52 PM | 8/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/21/2023 | CO | Electrify America (Pearce)
 | DWR-4210059 | WO-01848043 | Corrective | 1848043 | Electrify America - BOA Highland Park IL4-245 | PM Approved | 8/21/2023 3:44 PM | 8/21/2023 | In Progress | Client Part Needed | [NAME] | [NAME] | 8/21/2023 | IL | Electrify America (Pearce)
 | [NAME] | WO-01826674 | Campaign | 1826674 | Electrify America - Commons at Wolf Creek | PM Approved | 8/21/2023 4:29 PM | 8/21/2023 | In Progress | Access or Safety Issues | Gage Ewanciw | [NAME] | 8/21/2023 | TN | Electrify America (Pearce)
 | DWR-4210895 | WO-01809728 | Corrective | 1809728 | Electrify America - National Corvette Museum | PM Approved | 8/21/2023 5:01 PM | 8/21/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/21/2023 | KY | Electrify America (Pearce)
 | DWR-4211333 | WO-01842379 | Commissioning | 1842379 | Electrify America - Fred Meyer 40 | PM Approved | 8/21/2023 6:44 PM | 8/21/2023 | In Progress | Client Part Needed | [NAME] | [NAME] | 8/21/2023 | OR | Electrify America (Pearce)
 | DWR-4211510 | [NAME] | Corrective | 1852641 | Electrify America - Walmart 1585 | PM Approved | 8/21/2023 7:14 PM | 8/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/21/2023 | NE | Electrify America (Pearce)
 | DWR-4211727 | WO-01850550 | Corrective | 1850550 | Electrify America - Target T2472 | PM Approved | 8/21/2023 7:47 PM | 8/21/2023 | Job Complete | Job Complete | Zach McCormack | [NAME] | 8/21/2023 | NV | Electrify America (Pearce)
 | DWR-4211748 | WO-01848239 | Corrective | 1848239 | EV Connect - Park & Market | PM Approved | 8/21/2023 8:03 PM | 8/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/21/2023 | NC | EV Connect, Inc. (Pearce)
 | DWR-4211908 | WO-01835586 | Commissioning | 1835586 | Electrify America - Brixmor-Haymarket Square | PM Approved | 8/21/2023 9:28 PM | 8/21/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/21/2023 | IA | Electrify America (Pearce)
 | DWR-4212098 | WO-01809728 | Corrective | 1809728 | Electrify America - National Corvette Museum | PM Approved | 8/21/2023 10:01 PM | 8/21/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/21/2023 | KY | Electrify America (Pearce)
 | DWR-4213672 | WO-01850472 | Corrective | 1850472 | Electrify America - La Quinta Grand Canyon | PM Approved | 8/22/2023 8:07 AM | 8/21/2023 | Job Complete | Job Complete | Kyler Willis | [NAME] | 8/22/2023 | AZ | Electrify America (Pearce)
 | DWR-4214327 | WO-01850802 | Corrective | 1850802 | Electrify America - Safeway 1589 | PM Approved | 8/22/2023 12:15 PM | 8/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/22/2023 | WA | Electrify America (Pearce)
 | DWR-4214601 | WO-01532130 | Preventive | 1532130 | Electrify America - Target T2531 | PM Approved | 8/22/2023 2:37 PM | 8/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/22/2023 | LA | Electrify America (Pearce)
 | DWR-4214722 | WO-01525308 | Preventive | 1525308 | Electrify America - Target T2225 | PM Approved | 8/22/2023 2:12 PM | 8/22/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/22/2023 | CO | Electrify America (Pearce)
 | DWR-4215190 | WO-01835586 | Commissioning | 1835586 | Electrify America - Brixmor-Haymarket Square | PM Approved | 8/22/2023 3:23 PM | 8/22/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/22/2023 | IA | Electrify America (Pearce)
 | DWR-4215290 | WO-01851477 | Corrective | 1851477 | Electrify America - Walmart Supercenter 3053 | PM Approved | 8/22/2023 3:58 PM | 8/22/2023 | In Progress | Job Complete | Dillon Drew | [NAME] | 8/22/2023 | WA | Electrify America (Pearce)
 | DWR-4215385 | WO-01809728 | Corrective | 1809728 | Electrify America - National Corvette Museum | PM Approved | 8/22/2023 4:06 PM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/22/2023 | KY | Electrify America (Pearce)
 | [NAME] | WO-01809728 | Corrective | 1809728 | Electrify America - National Corvette Museum | PM Approved | 8/22/2023 5:08 PM | 8/22/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/22/2023 | KY | Electrify America (Pearce)
 | DWR-4216198 | WO-01809726 | Corrective | 1809726 | Electrify America - National Corvette Museum | PM Approved | 8/22/2023 5:11 PM | 8/22/2023 | In Progress | Other Part Needed | [NAME] | [NAME] | 8/22/2023 | KY | Electrify America (Pearce)
 | DWR-4216462 | WO-01835586 | Commissioning | 1835586 | Electrify America - Brixmor-Haymarket Square | PM Approved | 8/22/2023 6:12 PM | 8/22/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/22/2023 | IA | Electrify America (Pearce)
 | DWR-4216552 | WO-01851490 | Corrective | 1851490 | EV Connect - EastGroup Properties | PM Approved | 8/22/2023 6:46 PM | 8/22/2023 | In Progress | Client Part Needed | [NAME] | [NAME] | 8/22/2023 | FL | EV Connect, Inc. (Pearce)
 | DWR-4216820 | WO-01849559 | Corrective | 1849559 | Electrify America - Target 1431 | PM Approved | 8/22/2023 9:06 PM | 8/21/2023 | In Progress | Job Complete | Tomesa [NAME] | [NAME] | 8/22/2023 | VA | Electrify America (Pearce)
 | [NAME] | WO-01525516 | Preventive | 1525516 | Electrify America - Target T2604 | PM Approved | 8/23/2023 9:57 AM | 8/22/2023 | In Progress | Job Complete | Zach McCormack | [NAME] | 8/22/2023 | CA | Electrify America (Pearce)
 | DWR-4217582 | WO-01851490 | Corrective | 1851490 | EV Connect - EastGroup Properties | PM Approved | 8/23/2023 4:13 AM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/23/2023 | FL | EV Connect, Inc. (Pearce)
 | DWR-4217815 | WO-01851797 | Corrective | 1851797 | Electrify America - Walmart Supercenter 1495 | PM Approved | 8/23/2023 5:01 AM | 8/22/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/23/2023 | OH | Electrify America (Pearce)
 | DWR-4217874 | WO-01525413 | Preventive | 1525413 | Electrify America - Peachtree Corners Town Center | PM Approved | 8/23/2023 5:18 AM | 8/21/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/23/2023 | GA | Electrify America (Pearce)
 | [NAME] | [NAME] | Commissioning | 1850926 | Electrify America - Walmart Supercenter 6998 | PM Approved | 8/23/2023 5:36 AM | 8/22/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/23/2023 | GA | Electrify America (Pearce)
 | DWR-4218171 | WO-01852562 | Corrective | 1852562 | Tritium - 9155 Derrington Rd | PM Approved | 8/23/2023 5:36 AM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/23/2023 | TX | Tritium Technologies LLC
 | DWR-4218477 | WO-01809728 | Corrective | 1809728 | Electrify America - National Corvette Museum | PM Approved | 8/23/2023 6:23 AM | 8/22/2023 | In Progress | Client Part Needed | Gage Ewanciw | [NAME] | 8/23/2023 | KY | Electrify America (Pearce)
 | DWR-4218479 | [NAME] | Commissioning | 1809727 | Electrify America - National Corvette Museum | PM Approved | 8/23/2023 6:23 AM | 8/22/2023 | In Progress | Client Part Needed | Gage Ewanciw | [NAME] | 8/23/2023 | KY | Electrify America (Pearce)
 | DWR-4218626 | WO-01851235 | Corrective | 1851235 | Electrify America - Del Amo Fashion Center | PM Approved | 8/23/2023 7:16 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/23/2023 | CA | Electrify America (Pearce)
 | DWR-4218637 | WO-01851495 | Corrective | 1851495 | Electrify America - Del Amo Fashion Center | PM Approved | 8/23/2023 7:21 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/23/2023 | CA | Electrify America (Pearce)
 | DWR-4218647 | WO-01851240 | Corrective | 1851240 | Electrify America - Del Amo Fashion Center | PM Approved | 8/23/2023 7:25 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/23/2023 | CA | Electrify America (Pearce)
 | DWR-4218749 | WO-01023932 | Campaign | 1023932 | Electrify America - Cow Creek Mercantile | PM Approved | 8/23/2023 8:27 AM | 8/22/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/23/2023 | WA | Electrify America (Pearce)
 | DWR-4218750 | WO-01850885 | Corrective | 1850885 | Electrify America - Cow Creek Mercantile | PM Approved | 8/23/2023 8:02 AM | 8/22/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/23/2023 | WA | Electrify America (Pearce)
 | DWR-4219095 | WO-01852129 | Corrective | 1852129 | P2452-S2452 | PM Approved | 8/23/2023 9:32 AM | 8/23/2023 | In Progress | Weather Issue | [NAME] | [NAME] | 8/23/2023 | PA | Electrify America (Pearce)
 | DWR-4219189 | WO-01849636 | Commissioning | 1849636 | Electrify America - Walmart 4137 | PM Approved | 8/23/2023 10:30 AM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/23/2023 | WA | Electrify America (Pearce)
 | DWR-4219427 | WO-01850601 | Corrective | 1850601 | Electrify America - Walmart 3807 | PM Approved | 8/23/2023 11:31 AM | 8/21/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/23/2023 | AZ | Electrify America (Pearce)
 | DWR-4219568 | WO-01835817 | Commissioning | 1835817 | Electrify America - Meijer 146 | PM Approved | 8/23/2023 12:17 PM | 8/23/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/23/2023 | IL | Electrify America (Pearce)
 | DWR-4220059 | WO-01850680 | Corrective | 1850680 | Electrify America - Bank of America CA0-118 | PM Approved | 8/23/2023 7:17 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/23/2023 | CA | Electrify America (Pearce)
 | DWR-4220065 | WO-01852620 | Corrective | 1852620 | Electrify America - 16th & L Street Parking Lot | PM Approved | 8/23/2023 2:17 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/23/2023 | CA | Electrify America (Pearce)
 | DWR-4220077 | WO-01849518 | Campaign | 1849518 | Electrify America - Walmart 6357 | PM Approved | 8/24/2023 5:02 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/23/2023 | MD | Electrify America (Pearce)
 | DWR-4221845 | WO-01835586 | Commissioning | 1835586 | Electrify America - Brixmor-Haymarket Square | PM Approved | 8/23/2023 6:06 PM | 8/23/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/23/2023 | IA | Electrify America (Pearce)
 | DWR-4222192 | WO-01851999 | Corrective | 1851999 | Electrify America - Target T0318 | PM Approved | 8/23/2023 8:32 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/23/2023 | CA | Electrify America (Pearce)
 | DWR-4222234 | WO-01851237 | Corrective | 1851237 | Electrify America - Target T0312 | PM Approved | 8/23/2023 10:05 PM | 8/21/2023 | In Progress | Job Complete | Avinesh Chand | [NAME] | 8/23/2023 | CA | Electrify America (Pearce)
 | DWR-4222302 | WO-01850577 | Corrective | 1850577 | Electrify America - The Cannery | PM Approved | 8/23/2023 10:24 PM | 8/21/2023 | In Progress | Other Part Needed | Avinesh Chand | [NAME] | 8/23/2023 | CA | Electrify America (Pearce)
 | DWR-4222316 | WO-01851432 | Corrective | 1851432 | Electrify America - Bowie Town Center | PM Approved | 8/24/2023 5:30 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/23/2023 | MD | Electrify America (Pearce)
 | DWR-4222454 | WO-01850686 | Corrective | 1850686 | Electrify America - Macerich Fashion Fair | PM Approved | 8/23/2023 10:37 PM | 8/22/2023 | In Progress | Job Complete | Avinesh Chand | [NAME] | 8/23/2023 | CA | Electrify America (Pearce)
 | DWR-4222758 | WO-01841608 | Campaign | 1841608 | Electrify America - Walmart 3835 | PM Approved | 9/1/2023 10:29 AM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | TN | Electrify America (Pearce)
 | DWR-4222856 | WO-01841597 | Campaign | 1841597 | Electrify America - Walmart 3835 | PM Approved | 8/24/2023 12:39 PM | 8/22/2023 | In Progress | Job Complete | Brandon Company | [NAME] | 8/24/2023 | TN | Electrify America (Pearce)
 | DWR-4223141 | WO-01857004 | Corrective | 1857004 | Electrify America - Mills at Jersey Gardens | PM Approved | 8/24/2023 5:46 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | NJ | Electrify America (Pearce)
 | DWR-4223168 | WO-01854717 | Corrective | 1854717 | Electrify America - Walmart Supercenter 1495 | PM Approved | 8/24/2023 5:43 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | OH | Electrify America (Pearce)
 | DWR-4223614 | WO-01851997 | Corrective | 1851997 | Electrify America - APS-Globe, AZ | PM Approved | 8/24/2023 6:40 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | AZ | Electrify America (Pearce)
 | DWR-4223641 | WO-01850648 | Corrective | 1850648 | EV Connect - Riverside City College | PM Approved | 8/28/2023 8:57 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | EV Connect, Inc. (Pearce)
 | DWR-4223757 | WO-01851690 | Corrective | 1851690 | EVE Energy - 3289 Woodburn Rd | PM Approved | 8/25/2023 3:44 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | VA | EVE Energy Ventures Inc
 | DWR-4224124 | WO-01771150 | Campaign | 1771150 | Electrify America - Potomac Mills | PM Approved | 8/24/2023 9:10 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | VA | Electrify America (Pearce)
 | DWR-4224314 | WO-01851740 | Corrective | 1851740 | Electrify America - NYPA JFK Airport (Queens, NY) | PM Approved | 8/24/2023 10:20 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | NY | Electrify America (Pearce)
 | DWR-4224379 | WO-01854838 | Corrective | 1854838 | Electrify America - Arizona Mills Mall | PM Approved | 8/24/2023 10:26 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | AZ | Electrify America (Pearce)
 | DWR-4224436 | WO-01836457 | Corrective | 1836457 | EV Connect - 277 Park Avenue | PM Approved | 8/24/2023 10:42 AM | 8/11/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | NY | EV Connect, Inc. (Pearce)
 | DWR-4224440 | WO-01855717 | Corrective | 1855717 | Electrify America - Walmart Neighborhood Market 3655 | PM Approved | 8/24/2023 10:41 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | NV | Electrify America (Pearce)
 | DWR-4224596 | [NAME] | Corrective | 1848231 | Electrify America - Clarksburg Premium Outlets | PM Approved | 8/25/2023 4:24 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | MD | Electrify America (Pearce)
 | DWR-4224683 | WO-01850626 | Corrective | 1850626 | Electrify America - Waterloo Premium Outlets | PM Approved | 8/24/2023 12:13 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | NY | Electrify America (Pearce)
 | DWR-4224713 | [NAME] | Corrective | 1851224 | Electrify America - Walmart Supercenter 2494 | PM Approved | 8/24/2023 7:52 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4224757 | WO-01841608 | Campaign | 1841608 | Electrify America - Walmart 3835 | PM Approved | 8/24/2023 1:01 PM | 8/22/2023 | In Progress | Job Complete | Brandon Company | [NAME] | 8/24/2023 | TN | Electrify America (Pearce)
 | DWR-4225218 | WO-01852344 | Corrective | 1852344 | Electrify America - Carlsbad Premium Outlets | PM Approved | 8/24/2023 8:12 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4225219 | WO-01851839 | Corrective | 1851839 | Electrify America - NYPA EVolve NY: Syracuse North | PM Approved | 8/24/2023 2:19 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | NY | Electrify America (Pearce)
 | DWR-4225241 | WO-01857449 | Corrective | 1857449 | Electrify America - Penasquitos Village | PM Approved | 8/24/2023 2:24 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4225458 | WO-01851989 | Corrective | 1851989 | Electrify America - Willowbrook Commons | PM Approved | 8/24/2023 2:47 PM | 8/24/2023 | In Progress | Job Complete | Gage Ewanciw | [NAME] | 8/24/2023 | TN | Electrify America (Pearce)
 | DWR-4225462 | WO-01857811 | Corrective | 1857811 | Electrify America - Carolina Premium Outlets | PM Approved | 8/24/2023 2:51 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | NC | Electrify America (Pearce)
 | DWR-4225477 | [NAME] | Corrective | 1851590 | Electrify America - Target T2022 | PM Approved | 8/24/2023 6:16 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | FL | Electrify America (Pearce)
 | DWR-4225524 | WO-01857169 | Corrective | 1857169 | Electrify America - Willowbrook Commons | PM Approved | 8/24/2023 2:51 PM | 8/24/2023 | In Progress | Job Complete | Gage Ewanciw | [NAME] | 8/24/2023 | TN | Electrify America (Pearce)
 | [NAME] | WO-01852772 | Corrective | 1852772 | Electrify America - Target T1524 | PM Approved | 8/24/2023 3:28 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | NV | Electrify America (Pearce)
 | DWR-4225811 | WO-01852643 | Corrective | 1852643 | Electrify America - Target T2359 | PM Approved | 8/24/2023 3:35 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4225998 | [NAME] | Corrective | 1857970 | Electrify America - Walmart 820 | PM Approved | 8/24/2023 4:12 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | MO | Electrify America (Pearce)
 | DWR-4226252 | WO-01852766 | Commissioning | 1852766 | EV Connect - Alfred Matthews Buick GMC Cadillac | PM Approved | 8/25/2023 7:50 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CA | EV Connect, Inc. (Pearce)
 | DWR-4226565 | WO-01852356 | Corrective | 1852356 | Electrify America - Yorba Canyon Center | PM Approved | 8/24/2023 4:42 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4226665 | [NAME] | Corrective | 1851894 | Electrify America - Vancouver Plaza | PM Approved | 8/24/2023 4:51 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | WA | Electrify America (Pearce)
 | DWR-4226674 | WO-01857093 | Corrective | 1857093 | Electrify America - Fashion Island | PM Approved | 8/24/2023 4:55 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4226740 | WO-01854765 | Corrective | 1854765 | Electrify America - Fashion Island | PM Approved | 8/24/2023 4:58 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4226771 | WO-01857753 | Corrective | 1857753 | Electrify America - Fashion Island | PM Approved | 8/24/2023 5:03 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4226799 | WO-01855769 | Corrective | 1855769 | Electrify America - Fashion Island | PM Approved | 8/24/2023 5:08 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4226834 | WO-01783486 | Corrective | 1783486 | Electrify America - Fashion Island | PM Approved | 8/24/2023 5:13 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4227118 | WO-01851085 | Commissioning | 1851085 | Electrify America - Target T0364 | PM Approved | 8/24/2023 6:17 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | WI | Electrify America (Pearce)
 | DWR-4227185 | WO-01851472 | Corrective | 1851472 | Electrify America - Sheetz 662 (Scranton, PA) | PM Approved | 8/24/2023 6:28 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | PA | Electrify America (Pearce)
 | DWR-4227209 | WO-01855033 | Corrective | 1855033 | Electrify America - Hi Sahara Oasis | PM Approved | 8/24/2023 6:43 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4227211 | WO-01851480 | Corrective | 1851480 | Electrify America - Sheetz 662 (Scranton, PA) | PM Approved | 8/24/2023 6:45 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | PA | Electrify America (Pearce)
 | DWR-4227218 | WO-01857205 | Corrective | 1857205 | Electrify America - Westfield Galleria at Roseville | PM Approved | 8/24/2023 6:48 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4227232 | WO-01855039 | Corrective | 1855039 | Electrify America - Hi Sahara Oasis | PM Approved | 8/24/2023 6:51 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4227243 | [NAME] | Corrective | 1855124 | Electrify America - Hi Sahara Oasis | PM Approved | 8/24/2023 6:54 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4227282 | WO-01852386 | Corrective | 1852386 | EV Connect - Plainsboro Municipal Building | PM Approved | 8/24/2023 7:14 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | NJ | EV Connect, Inc. (Pearce)
 | DWR-4227370 | WO-01851878 | Corrective | 1851878 | Electrify America - Walmart 2402 | PM Approved | 8/24/2023 8:00 PM | 8/23/2023 | In Progress | Job Complete | Zach McCormack | [NAME] | 8/24/2023 | NV | Electrify America (Pearce)
 | [NAME] | WO-01857644 | Corrective | 1857644 | Electrify America - BOA East Hartford CT2-120 | PM Approved | 8/24/2023 9:11 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CT | Electrify America (Pearce)
 | DWR-4227470 | WO-01857687 | Corrective | 1857687 | Electrify America - BOA East Hartford CT2-120 | PM Approved | 8/24/2023 9:05 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CT | Electrify America (Pearce)
 | DWR-4227526 | WO-01525519 | Preventive | 1525519 | Electrify America - Target T2492 | PM Approved | 8/24/2023 9:21 PM | 8/24/2023 | In Progress | Job Complete | Zach McCormack | [NAME] | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4227538 | WO-01850921 | Corrective | 1850921 | EV Connect - Ellis Preserv/BPG Development Co | PM Approved | 8/24/2023 8:58 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | PA | EV Connect, Inc. (Pearce)
 | DWR-4227676 | WO-01525396 | Preventive | 1525396 | Electrify America - Walmart 3645 | PM Approved | 8/24/2023 10:46 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | TX | Electrify America (Pearce)
 | DWR-4227781 | WO-01847247 | Corrective | 1847247 | EV Connect - Volkswagen of America Inc. | PM Approved | 8/24/2023 11:04 PM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CA | EV Connect, Inc. (Pearce)
 | DWR-4227961 | WO-01837783 | Corrective | 1837783 | Electrify America - Walmart Supercenter 2648 | PM Approved | 8/24/2023 11:28 PM | 8/22/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4227968 | WO-01846824 | Corrective | 1846824 | Electrify America - Stanford Shopping Center | PM Approved | 8/24/2023 11:46 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4227971 | WO-01849830 | Corrective | 1849830 | EV Connect - Rocket Lab | PM Approved | 8/24/2023 11:52 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/24/2023 | CA | EV Connect, Inc. (Pearce)
 | DWR-4227975 | WO-01831732 | Corrective | 1831732 | Electrify America - Brookvale Shopping Center | PM Approved | 8/24/2023 11:51 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/24/2023 | CA | Electrify America (Pearce)
 | DWR-4228000 | WO-01839189 | Corrective | 1839189 | Electrify America - Granada Shopping Center | PM Approved | 8/25/2023 12:17 AM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | CA | Electrify America (Pearce)
 | DWR-4228003 | WO-01849712 | Commissioning | 1849712 | Electrify America - Simon Shops at Riverside (Hackensack, NJ) | PM Approved | 8/25/2023 12:34 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | NJ | Electrify America (Pearce)
 | DWR-4228011 | WO-01843595 | Corrective | 1843595 | Tritium - 633 Bair Island Rd | PM Approved | 8/25/2023 12:34 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | CA | Tritium Technologies LLC
 | DWR-4228119 | WO-01846921 | Corrective | 1846921 | Electrify America - PREIT Mall at Prince George's | PM Approved | 8/25/2023 4:35 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | MD | Electrify America (Pearce)
 | DWR-4229250 | WO-01846748 | Corrective | 1846748 | Electrify America - Blue Heron Service Plaza | PM Approved | 8/25/2023 6:01 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | OH | Electrify America (Pearce)
 | DWR-4229499 | WO-01857227 | Corrective | 1857227 | Electrify America - Walmart Supercenter 2805 | PM Approved | 8/25/2023 6:59 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | VA | Electrify America (Pearce)
 | [NAME] | WO-01850845 | Corrective | 1850845 | Electrify America - Bank of America WA3-155 | PM Approved | 8/25/2023 8:54 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | WA | Electrify America (Pearce)
 | DWR-4230420 | WO-01851981 | Corrective | 1851981 | Electrify America - Walmart 7249 | PM Approved | 8/25/2023 9:58 AM | 8/25/2023 | In Progress | Other Part Needed | [NAME] | [NAME] | 8/25/2023 | MO | Electrify America (Pearce)
 | [NAME] | WO-01854767 | Corrective | 1854767 | Electrify America - Westfield Santa Anita | PM Approved | 8/25/2023 10:47 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/25/2023 | CA | Electrify America (Pearce)
 | DWR-4231003 | WO-01847108 | Corrective | 1847108 | EV Connect - Tao Sawgrass | PM Approved | 8/25/2023 12:20 PM | 8/16/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | FL | EV Connect, Inc. (Pearce)
 | DWR-4232295 | WO-01857035 | Corrective | 1857035 | Electrify America - Caseys-Williamsburg 2 | PM Approved | 8/25/2023 3:28 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | IA | Electrify America (Pearce)
 | DWR-4233903 | WO-01857083 | Corrective | 1857083 | Electrify America - Bank of America WA3-154 | PM Approved | 8/25/2023 8:18 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | WA | Electrify America (Pearce)
 | DWR-4234006 | WO-01525561 | Preventive | 1525561 | Electrify America - Las Vegas South Premium Outlets | PM Approved | 8/25/2023 9:27 PM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/25/2023 | NV | Electrify America (Pearce)
 | DWR-4234033 | WO-01851942 | Corrective | 1851942 | Electrify America - Vons 2598 | PM Approved | 8/25/2023 10:01 PM | 8/24/2023 | In Progress | Job Complete | Sopany Cheam | Bory Suos | 8/25/2023 | CA | Electrify America (Pearce)
 | DWR-4234091 | WO-01857253 | Corrective | 1857253 | Electrify America - Bank of America CA9-167 | PM Approved | 8/25/2023 11:24 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/25/2023 | CA | Electrify America (Pearce)
 | DWR-4234092 | WO-01856985 | Corrective | 1856985 | EV Connect - City of Commerce Transportation Center | PM Approved | 8/25/2023 11:24 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/25/2023 | CA | EV Connect, Inc. (Pearce)
 | DWR-4234137 | WO-01857612 | Corrective | 1857612 | Electrify America - Walmart 2253 | PM Approved | 8/29/2023 8:19 AM | 8/26/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/26/2023 | CA | Electrify America (Pearce)
 | DWR-4234138 | WO-01857620 | Corrective | 1857620 | Electrify America - Walmart 2253 | PM Approved | 8/29/2023 8:18 AM | 8/26/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/26/2023 | CA | Electrify America (Pearce)
 | DWR-4234414 | WO-01849712 | Commissioning | 1849712 | Electrify America - Simon Shops at Riverside (Hackensack, NJ) | PM Approved | 8/26/2023 7:12 AM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/26/2023 | NJ | Electrify America (Pearce)
 | DWR-4234706 | WO-01856971 | Campaign | 1856971 | Electrify America - Arizona Proving Grounds | PM Approved | 8/26/2023 9:52 AM | 8/25/2023 | In Progress | Client Part Needed | [NAME] | [NAME] | 8/26/2023 | AZ | Electrify America (Pearce)
 | DWR-4234776 | WO-01855732 | Corrective | 1855732 | Electrify America - Dennys-Red [NAME] | PM Approved | 8/26/2023 10:59 AM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/26/2023 | NY | Electrify America (Pearce)
 | DWR-4234855 | WO-01860191 | Corrective | 1860191 | Electrify America - Ralphs 071 | PM Approved | 8/29/2023 8:19 AM | 8/26/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/26/2023 | CA | Electrify America (Pearce)
 | DWR-4234890 | WO-01850623 | Corrective | 1850623 | EVE Energy - 7101 S Custer Rd | PM Approved | 8/26/2023 12:21 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/26/2023 | TX | EVE Energy Ventures Inc
 | DWR-4234938 | WO-01860199 | Corrective | 1860199 | Electrify America - Vons 2598 | PM Approved | 8/29/2023 8:19 AM | 8/26/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/26/2023 | CA | Electrify America (Pearce)
 | DWR-4235435 | WO-01854918 | Corrective | 1854918 | Electrify America - Walmart 850 | PM Approved | 8/26/2023 5:50 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/26/2023 | NM | Electrify America (Pearce)
 | DWR-4235658 | WO-01849712 | Commissioning | 1849712 | Electrify America - Simon Shops at Riverside (Hackensack, NJ) | PM Approved | 8/26/2023 6:15 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/26/2023 | NJ | Electrify America (Pearce)
 | [NAME] | WO-01860318 | Corrective | 1860318 | EV Connect - Rich Products | PM Approved | 8/28/2023 12:49 PM | 8/26/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/26/2023 | NY | EV Connect, Inc. (Pearce)
 | DWR-4235814 | WO-01857047 | Corrective | 1857047 | Electrify America - Target 1033 | PM Approved | 8/26/2023 9:33 PM | 8/25/2023 | In Progress | Job Complete | Sopany Cheam | Bory Suos | 8/26/2023 | CA | Electrify America (Pearce)
 | DWR-4235823 | WO-01858105 | Corrective | 1858105 | Electrify America - Ralphs 006 | PM Approved | 8/26/2023 9:59 PM | 8/26/2023 | In Progress | Job Complete | Sopany Cheam | Bory Suos | 8/26/2023 | CA | Electrify America (Pearce)
 | DWR-4236008 | WO-01857241 | Corrective | 1857241 | Electrify America - Felicita Plaza | PM Approved | 8/26/2023 11:37 PM | 8/26/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/26/2023 | CA | Electrify America (Pearce)
 | DWR-4236392 | WO-01855073 | Corrective | 1855073 | Electrify America - Walmart Supercenter 4393 | PM Approved | 8/27/2023 8:36 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | CA | Electrify America (Pearce)
 | DWR-4236461 | WO-01857205 | Corrective | 1857205 | Electrify America - Westfield Galleria at Roseville | PM Approved | 8/27/2023 9:04 AM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | CA | Electrify America (Pearce)
 | DWR-4236704 | WO-01861380 | Corrective | 1861380 | Electrify America - Walmart Supercenter 1692 | PM Approved | 8/27/2023 11:46 AM | 8/27/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/27/2023 | CA | Electrify America (Pearce)
 | DWR-4236820 | WO-01849712 | Commissioning | 1849712 | Electrify America - Simon Shops at Riverside (Hackensack, NJ) | PM Approved | 8/27/2023 12:47 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | NJ | Electrify America (Pearce)
 | DWR-4236833 | WO-01860349 | Corrective | 1860349 | Electrify America - Bank of America CA0-132 | PM Approved | 8/27/2023 12:53 PM | 8/27/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/27/2023 | CA | Electrify America (Pearce)
 | DWR-4236892 | WO-01851741 | Corrective | 1851741 | Electrify America - The Florida Mall | PM Approved | 8/27/2023 1:43 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | FL | Electrify America (Pearce)
 | DWR-4236924 | WO-01857814 | Corrective | 1857814 | Electrify America - Walmart 1218 | PM Approved | 8/27/2023 2:05 PM | 8/26/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | AZ | Electrify America (Pearce)
 | DWR-4236961 | WO-01857217 | Corrective | 1857217 | EVE Energy - Pointe Grande | PM Approved | 8/27/2023 2:24 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | GA | EVE Energy Ventures Inc
 | DWR-4237145 | WO-01849619 | Corrective | 1849619 | EVE Energy - 12301 Town Center Blvd | PM Approved | 8/27/2023 3:42 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | GA | EVE Energy Ventures Inc
 | DWR-4237210 | WO-01854822 | Commissioning | 1854822 | EVE Energy - 1601 Leverette Rd | PM Approved | 8/27/2023 4:13 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | GA | EVE Energy Ventures Inc
 | DWR-4237909 | WO-01854772 | Corrective | 1854772 | Electrify America - Smiths 190 | PM Approved | 8/27/2023 7:22 PM | 8/24/2023 | In Progress | Job Complete | Kyler Willis | [NAME] | 8/27/2023 | AZ | Electrify America (Pearce)
 | [NAME] | [NAME] | Corrective | 1860216 | Electrify America - BOA Logan Square IL4-313 | PM Approved | 8/27/2023 7:36 PM | 8/27/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | IL | Electrify America (Pearce)
 | DWR-4238253 | WO-01851998 | Corrective | 1851998 | Electrify America - Kroger Fred Meyer 691 | PM Approved | 8/27/2023 9:01 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | WA | Electrify America (Pearce)
 | DWR-4238280 | WO-01851723 | Corrective | 1851723 | Electrify America - Bank of America WA3-141 | PM Approved | 8/27/2023 9:16 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/27/2023 | WA | Electrify America (Pearce)
 | [NAME] | WO-01850885 | Corrective | 1850885 | Electrify America - Cow Creek Mercantile | PM Approved | 8/27/2023 9:34 PM | 8/23/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/27/2023 | WA | Electrify America (Pearce)
 | DWR-4238585 | WO-01857338 | Corrective | 1857338 | Electrify America - Three Rivers Mall | PM Approved | 8/28/2023 1:08 AM | 8/26/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/28/2023 | WA | Electrify America (Pearce)
 | DWR-4238589 | WO-01857338 | Corrective | 1857338 | Electrify America - Three Rivers Mall | PM Approved | 8/28/2023 1:14 AM | 8/27/2023 | In Progress | Access or Safety Issues | [NAME] | [NAME] | 8/28/2023 | WA | Electrify America (Pearce)
 | [NAME] | WO-01851299 | Campaign | 1851299 | Electrify America - Sheetz 287 (State College, PA) | PM Approved | 8/28/2023 5:17 AM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | PA | Electrify America (Pearce)
 | DWR-4240038 | WO-01851589 | Corrective | 1851589 | Electrify America - Walmart Supercenter 5195 | PM Approved | 8/28/2023 7:29 AM | 8/25/2023 | In Progress | Job Complete | Dillon Drew | [NAME] | 8/28/2023 | WA | Electrify America (Pearce)
 | DWR-4240280 | WO-01836524 | Corrective | 1836524 | Electrify America - Sheetz 504 | PM Approved | 8/28/2023 8:15 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | NC | Electrify America (Pearce)
 | DWR-4240466 | WO-01827687 | Campaign | 1827687 | Electrify America - Arundel Mills | PM Approved | 8/28/2023 8:40 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | MD | Electrify America (Pearce)
 | DWR-4240620 | WO-01818774 | Corrective | 1818774 | Electrify America - Bank of America WA3-154 | PM Approved | 8/28/2023 9:14 AM | 8/28/2023 | Job Complete | Job Complete | [NAME] | [NAME] | 8/28/2023 | WA | Electrify America (Pearce)
 | DWR-4240811 | WO-01852129 | Corrective | 1852129 | Electrify America - Walmart Supercenter 2278 | PM Approved | 8/28/2023 10:08 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | PA | Electrify America (Pearce)
 | DWR-4240998 | WO-01857320 | Corrective | 1857320 | Electrify America - Walmart 272 | PM Approved | 8/28/2023 11:02 AM | 8/28/2023 | In Progress | Job Complete | Gage Ewanciw | [NAME] | 8/28/2023 | TN | Electrify America (Pearce)
 | DWR-4241075 | WO-01860078 | Corrective | 1860078 | Electrify America - Safeway 761 | PM Approved | 8/28/2023 11:14 AM | 8/26/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4241157 | WO-01842379 | Commissioning | 1842379 | Electrify America - Fred Meyer 40 | PM Approved | 8/28/2023 11:30 AM | 8/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | OR | Electrify America (Pearce)
 | DWR-4241218 | WO-01842379 | Commissioning | 1842379 | Electrify America - Fred Meyer 40 | PM Approved | 8/28/2023 12:07 PM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | OR | Electrify America (Pearce)
 | DWR-4241239 | WO-01396378 | Campaign | 1396378 | Electrify America - Ellenton Premium Outlets | PM Approved | 8/31/2023 2:12 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | FL | Electrify America (Pearce)
 | DWR-4241291 | WO-01852363 | Corrective | 1852363 | Electrify America - Target T0914 | PM Approved | 8/28/2023 12:23 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4241298 | WO-01861455 | Corrective | 1861455 | Electrify America - Walmart 361 | PM Approved | 8/28/2023 12:23 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | IL | Electrify America (Pearce)
 | DWR-4241404 | WO-01857591 | Corrective | 1857591 | Electrify America - Walmart 915 | PM Approved | 8/28/2023 12:50 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | TX | Electrify America (Pearce)
 | DWR-4241536 | WO-01525632 | Preventive | 1525632 | Electrify America - Kroger Smiths 305 | PM Approved | 8/28/2023 1:15 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | NV | Electrify America (Pearce)
 | DWR-4241761 | WO-01827659 | Campaign | 1827659 | Electrify America - Walmart 124 | PM Approved | 8/28/2023 2:09 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | AR | Electrify America (Pearce)
 | DWR-4241870 | WO-01859230 | Corrective | 1859230 | Electrify America - Walmart 361 | PM Approved | 8/28/2023 2:21 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | IL | Electrify America (Pearce)
 | DWR-4241931 | WO-01857333 | Corrective | 1857333 | Electrify America - Regency Point Loma Plaza | PM Approved | 8/28/2023 2:28 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4242068 | WO-01851318 | Campaign | 1851318 | Electrify America - Fred Meyer 608 | PM Approved | 8/28/2023 2:53 PM | 8/28/2023 | In Progress | Job Complete | Dillon Drew | [NAME] | 8/28/2023 | WA | Electrify America (Pearce)
 | DWR-4242083 | WO-01857108 | Corrective | 1857108 | Electrify America - Walmart Supercenter 2335 | PM Approved | 8/28/2023 2:51 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | WI | Electrify America (Pearce)
 | [NAME] | WO-01860222 | Corrective | 1860222 | Electrify America - Fred Meyer 608 | PM Approved | 8/28/2023 3:01 PM | 8/28/2023 | In Progress | Job Complete | Dillon Drew | [NAME] | 8/28/2023 | WA | Electrify America (Pearce)
 | DWR-4242212 | WO-01860282 | Corrective | 1860282 | 2017.01.010-NMSU-Plant | Submitted for Approval | 8/28/2023 3:38 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | NM | El Paso Electric
 | DWR-4242309 | WO-01857278 | Corrective | 1857278 | 2017.01.010-NMSU-Plant | Submitted for Approval | 8/28/2023 3:37 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | NM | El Paso Electric
 | [NAME] | WO-01861974 | Corrective | 1861974 | Electrify America - Sams Club 8297 | PM Approved | 8/28/2023 3:33 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | IL | Electrify America (Pearce)
 | DWR-4242328 | WO-01852295 | Corrective | 1852295 | Electrify America - Walmart 4221 | PM Approved | 8/28/2023 3:36 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | OR | Electrify America (Pearce)
 | [NAME] | WO-01851291 | Campaign | 1851291 | Electrify America - Walmart Supercenter 3163- | PM Approved | 8/28/2023 5:02 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | FL | Electrify America (Pearce)
 | DWR-4242658 | WO-01848069 | Corrective | 1848069 | Electrify America - Walmart 6357 | PM Approved | 8/29/2023 6:53 PM | 8/27/2023 | In Progress | More Time Required | Tomesa [NAME] | [NAME] | 8/28/2023 | MD | Electrify America (Pearce)
 | [NAME] | WO-01861381 | Corrective | 1861381 | Electrify America - 101 [NAME], ( MNX ) | PM Approved | 8/28/2023 4:50 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | IL | Electrify America (Pearce)
 | DWR-4243068 | WO-01827700 | Campaign | 1827700 | Electrify America - Walmart Supercenter 3163- | PM Approved | 8/28/2023 5:00 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | FL | Electrify America (Pearce)
 | DWR-4243271 | WO-01827687 | Campaign | 1827687 | Electrify America - Arundel Mills | PM Approved | 8/28/2023 5:23 PM | 8/28/2023 | In Progress | Job Complete | Tomesa [NAME] | [NAME] | 8/28/2023 | MD | Electrify America (Pearce)
 | DWR-4243311 | [NAME] | Corrective | 1862015 | Electrify America - Target T1309 | PM Approved | 8/28/2023 5:33 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4243318 | WO-01857571 | Corrective | 1857571 | Electrify America - Palos Verdes Library District | PM Approved | 8/28/2023 5:39 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4243320 | WO-01857608 | Corrective | 1857608 | Electrify America - Walmart Supercenter 2412 | PM Approved | 8/28/2023 5:36 PM | 8/28/2023 | In Progress | Job Complete | Tomesa [NAME] | [NAME] | 8/28/2023 | MD | Electrify America (Pearce)
 | DWR-4243374 | WO-01862232 | Corrective | 1862232 | Electrify America - Ralphs 715 | PM Approved | 8/28/2023 5:48 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4243448 | WO-01850911 | Commissioning | 1850911 | Electrify America - Lakeshore Plaza | PM Approved | 8/28/2023 6:09 PM | 8/28/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4243574 | WO-01843595 | Corrective | 1843595 | Tritium - 633 Bair Island Rd | PM Approved | 8/28/2023 6:46 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | CA | Tritium Technologies LLC
 | DWR-4243593 | WO-01857622 | Corrective | 1857622 | Electrify America - Dalewood Shopping Center | PM Approved | 8/28/2023 7:44 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | NY | Electrify America (Pearce)
 | DWR-4243605 | WO-01843595 | Corrective | 1843595 | Tritium - 633 Bair Island Rd | PM Approved | 8/28/2023 7:01 PM | 8/25/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | CA | Tritium Technologies LLC
 | DWR-4243698 | WO-01857118 | Corrective | 1857118 | Electrify America - Walmart 1803 | PM Approved | 8/28/2023 7:55 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | TX | Electrify America (Pearce)
 | DWR-4243731 | WO-01860351 | Corrective | 1860351 | Electrify America - Walmart 065 | PM Approved | 8/28/2023 8:08 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | MO | Electrify America (Pearce)
 | DWR-4243732 | WO-01855087 | Commissioning | 1855087 | Chargepoint - E Boyd Rd (Decatur) | PM Approved | 8/28/2023 8:08 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | IL | ChargePoint Inc
 | DWR-4243975 | WO-01850762 | Commissioning | 1850762 | Electrify America - Walmart Supercenter 2218 | PM Approved | 8/28/2023 10:24 PM | 8/28/2023 | In Progress | More Time Required | [NAME] | Bory Suos | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4243985 | [NAME] | Commissioning | 1850840 | Electrify America - Bank of America CA4-121 | PM Approved | 8/28/2023 11:00 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4244125 | WO-01852683 | Corrective | 1852683 | Electrify America - Walmart 2025 | PM Approved | 8/28/2023 11:41 PM | 8/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4244203 | WO-01854897 | Corrective | 1854897 | Electrify America - Foods Co 387 | PM Approved | 8/28/2023 11:58 PM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/28/2023 | CA | Electrify America (Pearce)
 | DWR-4244226 | WO-01851233 | Corrective | 1851233 | Electrify America - Bank of America CA3-116 | PM Approved | 8/29/2023 12:10 AM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4244366 | WO-01852360 | Corrective | 1852360 | Electrify America - Bank of America CA3-170 | PM Approved | 8/29/2023 12:22 AM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4244613 | WO-01532022 | Preventive | 1532022 | Electrify America - Walmart 446 | PM Approved | 8/29/2023 3:13 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | TX | Electrify America (Pearce)
 | DWR-4244867 | WO-01827657 | Campaign | 1827657 | Electrify America - Walmart 124 | PM Approved | 8/29/2023 4:54 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | AR | Electrify America (Pearce)
 | DWR-4245019 | WO-01827689 | Campaign | 1827689 | Electrify America - Walmart Supercenter 809 | PM Approved | 8/30/2023 4:40 AM | 8/29/2023 | In Progress | Job Complete | Brandon Company | [NAME] | 8/29/2023 | AL | Electrify America (Pearce)
 | DWR-4245038 | WO-01858073 | Corrective | 1858073 | EV Connect - Candlewood Suites Detroit - Auburn Hills | PM Approved | 8/29/2023 5:18 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | MI | EV Connect, Inc. (Pearce)
 | DWR-4245443 | WO-01858111 | Corrective | 1858111 | Electrify America - Spotsylvania Towne Center | PM Approved | 8/29/2023 5:50 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | VA | Electrify America (Pearce)
 | DWR-4245529 | WO-01857893 | Corrective | 1857893 | Electrify America - Walmart Supercenter 3301 | PM Approved | 8/29/2023 6:04 AM | 8/28/2023 | In Progress | Client Part Needed | [NAME] | [NAME] | 8/29/2023 | RI | Electrify America (Pearce)
 | DWR-4245703 | WO-01858047 | Corrective | 1858047 | Electrify America - Target T2492 | PM Approved | 8/29/2023 7:21 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4245715 | WO-01858053 | Corrective | 1858053 | Electrify America - Target T2492 | PM Approved | 8/29/2023 7:27 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4245746 | WO-01858051 | Corrective | 1858051 | Electrify America - Target T2492 | PM Approved | 8/29/2023 7:34 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4245750 | WO-01856971 | Campaign | 1856971 | Electrify America - Arizona Proving Grounds | PM Approved | 8/29/2023 7:42 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | AZ | Electrify America (Pearce)
 | DWR-4245782 | WO-01861350 | Corrective | 1861350 | Electrify America - Miami International Mall | PM Approved | 8/29/2023 3:02 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | FL | Electrify America (Pearce)
 | DWR-4245915 | WO-01858115 | Corrective | 1858115 | Electrify America - Regency Point Loma Plaza | PM Approved | 8/29/2023 8:22 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4245933 | WO-01827702 | Campaign | 1827702 | Electrify America - North Ridge Shopping Ctr | PM Approved | 8/29/2023 8:37 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | Electrify America (Pearce)
 | DWR-4245937 | WO-01857945 | Corrective | 1857945 | Electrify America - Regency Point Loma Plaza | PM Approved | 8/29/2023 8:30 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4245956 | WO-01827702 | Campaign | 1827702 | Electrify America - North Ridge Shopping Ctr | PM Approved | 8/29/2023 9:40 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | Electrify America (Pearce)
 | DWR-4246150 | WO-01837820 | Corrective | 1837820 | Electrify America - Target T0642 (Delray Beach, FL) | PM Approved | 8/29/2023 9:52 AM | 8/18/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | FL | Electrify America (Pearce)
 | DWR-4246267 | WO-01861965 | Corrective | 1861965 | Electrify America - Meijer-Evergreen Park | PM Approved | 8/29/2023 10:26 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | IL | Electrify America (Pearce)
 | DWR-4246280 | WO-01857436 | Corrective | 1857436 | Electrify America - Firefly Grill | PM Approved | 8/29/2023 10:36 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | IL | Electrify America (Pearce)
 | DWR-4246317 | WO-01834450 | Corrective | 1834450 | Electrify America - Target T2457 | PM Approved | 8/29/2023 11:05 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | SD | Electrify America (Pearce)
 | DWR-4246361 | WO-01850762 | Commissioning | 1850762 | Electrify America - Walmart Supercenter 2218 | PM Approved | 8/29/2023 2:45 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4246452 | WO-01857991 | Corrective | 1857991 | Electrify America - Walmart 3407 | PM Approved | 8/29/2023 11:47 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | AZ | Electrify America (Pearce)
 | DWR-4246519 | WO-01854960 | Corrective | 1854960 | BP Pulse Fleet - 751 Zerega Ave | PM Approved | 8/29/2023 12:14 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | BP Pulse Fleet
 | DWR-4246595 | WO-01851449 | Commissioning | 1851449 | EVE Energy - 1234 [NAME] | PM Approved | 8/29/2023 12:32 PM | 8/29/2023 | In Progress | Job Complete | Gage Ewanciw | [NAME] | 8/29/2023 | TN | EVE Energy Ventures Inc
 | DWR-4246807 | WO-01863999 | Corrective | 1863999 | Electrify America - Round Rock Premium Outlets | PM Approved | 8/29/2023 1:21 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | TX | Electrify America (Pearce)
 | DWR-4246846 | WO-01860128 | Corrective | 1860128 | EV Connect - 3 Garret Mountain Plaza | PM Approved | 8/29/2023 9:42 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NJ | EV Connect, Inc. (Pearce)
 | DWR-4247029 | WO-01844743 | Corrective | 1844743 | Electrify America - NYPA - Riverhead, NY | PM Approved | 8/29/2023 2:45 PM | 8/15/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | Electrify America (Pearce)
 | DWR-4247064 | WO-00881288 | Preventive | 881288 | Electrify America - Walmart 512 | PM Approved | 8/29/2023 2:36 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | TX | Electrify America (Pearce)
 | DWR-4247310 | WO-01859474 | Corrective | 1859474 | Electrify America - Food Maxx 486 | PM Approved | 8/29/2023 2:50 PM | 8/26/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4247362 | WO-01858676 | Corrective | 1858676 | Electrify America - Yorba Canyon Center | PM Approved | 8/29/2023 2:58 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | [NAME] | WO-01859500 | Corrective | 1859500 | Electrify America - Bank of America IL4-844 | PM Approved | 8/29/2023 2:58 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | IL | Electrify America (Pearce)
 | DWR-4247393 | WO-01857602 | Corrective | 1857602 | Electrify America - Meijer 146 | PM Approved | 8/29/2023 3:02 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | IL | Electrify America (Pearce)
 | DWR-4247415 | [NAME] | Corrective | 1858736 | Electrify America - Yorba Canyon Center | PM Approved | 8/29/2023 3:03 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4247439 | WO-01857596 | Corrective | 1857596 | Electrify America - Meijer 146 | PM Approved | 8/29/2023 3:09 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | IL | Electrify America (Pearce)
 | DWR-4247683 | WO-01858683 | Corrective | 1858683 | Electrify America - Target T2051 | PM Approved | 8/29/2023 3:55 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4247720 | WO-01858711 | Corrective | 1858711 | Electrify America - Fashion Island | PM Approved | 8/29/2023 3:55 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4247764 | WO-01859505 | Corrective | 1859505 | Electrify America - Vestar Shops at Rossmoor (Seal Beach, CA) | PM Approved | 8/29/2023 3:58 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4247788 | WO-01864177 | Corrective | 1864177 | Electrify America - Target T1309 | PM Approved | 8/29/2023 4:05 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4247794 | WO-01844485 | Corrective | 1844485 | Electrify America - Smith Haven Mall | PM Approved | 8/29/2023 4:05 PM | 8/12/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | Electrify America (Pearce)
 | DWR-4247800 | WO-01857600 | Corrective | 1857600 | Electrify America - Sams Club 6549 | PM Approved | 8/29/2023 4:06 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CO | Electrify America (Pearce)
 | DWR-4247806 | WO-01858753 | Corrective | 1858753 | Electrify America - Target T2115 | PM Approved | 8/29/2023 4:08 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4247836 | WO-01844484 | Corrective | 1844484 | Electrify America - Smith Haven Mall | PM Approved | 8/29/2023 4:21 PM | 8/12/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | Electrify America (Pearce)
 | DWR-4247857 | [NAME] | Corrective | 1857477 | Electrify America - Sams Club 6549 | PM Approved | 8/29/2023 4:11 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CO | Electrify America (Pearce)
 | DWR-4247871 | WO-01858692 | Corrective | 1858692 | Electrify America - Tucson Premium Outlets | PM Approved | 8/29/2023 4:12 PM | 8/29/2023 | In Progress | Job Complete | Kyler Willis | [NAME] | 8/29/2023 | AZ | Electrify America (Pearce)
 | DWR-4247898 | WO-01525311 | Preventive | 1525311 | Electrify America - Walmart 962 | PM Approved | 8/29/2023 4:20 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CO | Electrify America (Pearce)
 | DWR-4247983 | WO-01852708 | Corrective | 1852708 | Electrify America - Walmart 962 | PM Approved | 8/29/2023 4:26 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CO | Electrify America (Pearce)
 | DWR-4248103 | WO-01852127 | Corrective | 1852127 | Electrify America - Westfield Malls | PM Approved | 8/29/2023 4:34 PM | 8/23/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | Electrify America (Pearce)
 | DWR-4248415 | WO-01857436 | Corrective | 1857436 | Electrify America - Firefly Grill | PM Approved | 8/29/2023 4:49 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | IL | Electrify America (Pearce)
 | DWR-4248860 | [NAME] | Preventive | 1525328 | Electrify America - Target T1175 | PM Approved | 8/29/2023 6:04 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NJ | Electrify America (Pearce)
 | DWR-4248916 | WO-01858107 | Corrective | 1858107 | Electrify America - Target T0312 | PM Approved | 8/29/2023 6:04 PM | 8/28/2023 | In Progress | Job Complete | Avinesh Chand | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4249192 | WO-01858821 | Corrective | 1858821 | Electrify America - Walmart 5447 | PM Approved | 8/29/2023 6:07 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NJ | Electrify America (Pearce)
 | DWR-4249247 | [NAME] | Corrective | 1850810 | EV Connect - Staten Island University Hospital2 | PM Approved | 8/29/2023 6:09 PM | 8/24/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | EV Connect, Inc. (Pearce)
 | DWR-4249260 | WO-01850911 | Commissioning | 1850911 | Electrify America - Lakeshore Plaza | PM Approved | 8/29/2023 6:11 PM | 8/29/2023 | In Progress | More Time Required | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4249365 | WO-01859457 | Corrective | 1859457 | Electrify America - Westfield Garden State Plaza ([NAME], NJ) | PM Approved | 8/29/2023 6:59 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NJ | Electrify America (Pearce)
 | DWR-4249520 | WO-01857859 | Corrective | 1857859 | EV Connect - Lynch Chevrolet of Kenosha Service | PM Approved | 8/29/2023 7:13 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | WI | EV Connect, Inc. (Pearce)
 | DWR-4249578 | [NAME] | Corrective | 1821617 | Electrify America - Walmart 1065 | PM Approved | 8/29/2023 7:24 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | AR | Electrify America (Pearce)
 | DWR-4249588 | WO-01858706 | Corrective | 1858706 | Electrify America - Westfield Topanga | PM Approved | 8/29/2023 7:24 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4249592 | WO-01862405 | Corrective | 1862405 | Electrify America - Forum Shops at Caesars Palace | PM Approved | 8/29/2023 7:23 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NV | Electrify America (Pearce)
 | DWR-4249600 | WO-01857597 | Corrective | 1857597 | Electrify America - BOA Magnolia Park CA9-151 | PM Approved | 8/29/2023 7:37 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4249722 | WO-01862507 | Corrective | 1862507 | Electrify America - Target T1309 | PM Approved | 8/29/2023 8:13 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4249751 | WO-01856957 | Corrective | 1856957 | Electrify America - NYPA - Bridgehampton, NY | PM Approved | 8/29/2023 8:21 PM | 8/26/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | Electrify America (Pearce)
 | DWR-4249780 | [NAME] | Campaign | 1850487 | Electrify America - Riverhead Plaza | PM Approved | 8/29/2023 8:47 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | NY | Electrify America (Pearce)
 | DWR-4249781 | WO-01858116 | Corrective | 1858116 | Electrify America - Target T0310 | PM Approved | 8/29/2023 8:56 PM | 8/29/2023 | In Progress | Job Complete | Avinesh Chand | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4249810 | [NAME] | Commissioning | 1850840 | Electrify America - Bank of America CA4-121 | PM Approved | 8/29/2023 9:09 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4249839 | WO-01525457 | Preventive | 1525457 | Electrify America - Target T2457 | PM Approved | 8/29/2023 9:03 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | SD | Electrify America (Pearce)
 | DWR-4250052 | WO-01862447 | Corrective | 1862447 | PowerFlex - 7925 Ronson Rd | PM Approved | 8/29/2023 9:36 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/29/2023 | CA | PowerFlex Systems, LLC
 | DWR-4250064 | WO-01859506 | Corrective | 1859506 | Electrify America - Walmart 602 | PM Approved | 8/29/2023 9:43 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | TX | Electrify America (Pearce)
 | [NAME] | WO-01857898 | Corrective | 1857898 | Electrify America - Walmart 957 | PM Approved | 8/29/2023 9:55 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | IL | Electrify America (Pearce)
 | [NAME] | WO-01857642 | Corrective | 1857642 | Electrify America - Needles Charging Depot | PM Approved | 8/29/2023 10:10 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4250166 | [NAME] | Commissioning | 1850840 | Electrify America - Bank of America CA4-121 | PM Approved | 8/29/2023 11:25 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4250170 | [NAME] | Commissioning | 1850840 | Electrify America - Bank of America CA4-121 | PM Approved | 8/29/2023 11:31 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4250175 | [NAME] | Corrective | 1861385 | Electrify America - Bank of America CA1-109 | PM Approved | 8/29/2023 11:42 PM | 8/28/2023 | In Progress | Job Complete | Sopany Cheam | Bory Suos | 8/29/2023 | CA | Electrify America (Pearce)
 | DWR-4250187 | WO-01859210 | Corrective | 1859210 | EV Connect - Ritz Carlton Dr | PM Approved | 8/29/2023 11:59 PM | 8/29/2023 | In Progress | Job Complete | Sopany Cheam | Bory Suos | 8/29/2023 | CA | EV Connect, Inc. (Pearce)
 | DWR-4250202 | WO-01850762 | Commissioning | 1850762 | Electrify America - Walmart Supercenter 2218 | PM Approved | 8/30/2023 12:23 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4250227 | WO-01857462 | Corrective | 1857462 | Electrify America - Cow Creek Mercantile | PM Approved | 8/30/2023 1:00 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | WA | Electrify America (Pearce)
 | DWR-4250232 | WO-01850628 | Corrective | 1850628 | Electrify America - Walmart Supercenter 1889 | PM Approved | 8/30/2023 12:59 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | OR | Electrify America (Pearce)
 | DWR-4250405 | WO-01827707 | Campaign | 1827707 | Electrify America - Leesburg Premium Outlets | PM Approved | 8/30/2023 8:55 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | VA | Electrify America (Pearce)
 | DWR-4250625 | WO-01851250 | Corrective | 1851250 | Electrify America - Harpers Station | PM Approved | 8/30/2023 4:56 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | OH | Electrify America (Pearce)
 | DWR-4250839 | WO-01851285 | Campaign | 1851285 | Electrify America - Simon Wrentham Village Premium Outlets | PM Approved | 8/30/2023 5:24 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | MA | Electrify America (Pearce)
 | DWR-4251268 | WO-01851285 | Campaign | 1851285 | Electrify America - Simon Wrentham Village Premium Outlets | PM Approved | 8/30/2023 6:28 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | MA | Electrify America (Pearce)
 | DWR-4251290 | WO-01858675 | Corrective | 1858675 | Electrify America - La Quinta Grand Canyon | PM Approved | 8/30/2023 6:40 AM | 8/29/2023 | In Progress | Job Complete | Kyler Willis | [NAME] | 8/30/2023 | AZ | Electrify America (Pearce)
 | DWR-4251291 | WO-01864006 | Corrective | 1864006 | Electrify America - La Quinta Grand Canyon | PM Approved | 8/30/2023 6:43 AM | 8/29/2023 | In Progress | Job Complete | Kyler Willis | [NAME] | 8/30/2023 | AZ | Electrify America (Pearce)
 | DWR-4251302 | WO-01862531 | Corrective | 1862531 | Electrify America - Kroger Frys 618 | PM Approved | 8/30/2023 6:45 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | AZ | Electrify America (Pearce)
 | DWR-4251344 | [NAME] | Corrective | 1857871 | Electrify America - Target T1201 | PM Approved | 8/30/2023 6:56 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | MO | Electrify America (Pearce)
 | DWR-4251347 | WO-01862535 | Corrective | 1862535 | Electrify America - Kroger Frys 618 | PM Approved | 8/30/2023 6:56 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | AZ | Electrify America (Pearce)
 | DWR-4251352 | WO-01864219 | Corrective | 1864219 | Electrify America - Target T1201 | PM Approved | 8/30/2023 6:58 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | MO | Electrify America (Pearce)
 | [NAME] | WO-01844452 | Corrective | 1844452 | Electrify America - Queens Center Mall | PM Approved | 8/30/2023 7:04 AM | 8/13/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NY | Electrify America (Pearce)
 | DWR-4251362 | WO-01851250 | Corrective | 1851250 | Electrify America - Harpers Station | PM Approved | 8/30/2023 7:03 AM | 8/29/2023 | In Progress | Job Complete | CJ Hopkins | [NAME] | 8/30/2023 | OH | Electrify America (Pearce)
 | DWR-4251400 | WO-01837767 | Corrective | 1837767 | Electrify America - Smith Haven Mall | PM Approved | 8/30/2023 9:11 AM | 8/15/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NY | Electrify America (Pearce)
 | DWR-4251574 | WO-01532395 | Preventive | 1532395 | Electrify America - Conoco Wagon Mound | PM Approved | 8/30/2023 11:46 AM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NM | Electrify America (Pearce)
 | DWR-4251600 | WO-01857576 | Corrective | 1857576 | Electrify America - Evergreen Development | PM Approved | 8/30/2023 10:40 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CO | Electrify America (Pearce)
 | DWR-4251708 | WO-01858155 | Corrective | 1858155 | Electrify America - Target T2359 | PM Approved | 8/30/2023 3:19 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4251739 | [NAME] | Corrective | 1858157 | Electrify America - Target T2359 | PM Approved | 8/30/2023 3:14 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | [NAME] | WO-01858160 | Corrective | 1858160 | Electrify America - Target T2359 | PM Approved | 8/30/2023 3:09 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4251763 | WO-01860842 | Corrective | 1860842 | Electrify America - Orland Square | PM Approved | 8/30/2023 9:03 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | IL | Electrify America (Pearce)
 | DWR-4251776 | WO-01851366 | Corrective | 1851366 | Electrify America - Target T2386 | PM Approved | 8/30/2023 3:22 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4251831 | WO-01855852 | Commissioning | 1855852 | Electrify America - Target T0250 | PM Approved | 8/30/2023 9:33 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4251851 | WO-01860833 | Corrective | 1860833 | Electrify America - Simon Wrentham Village Premium Outlets | PM Approved | 8/30/2023 9:43 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | MA | Electrify America (Pearce)
 | DWR-4251908 | WO-01862024 | Corrective | 1862024 | Electrify America - Target T1201 | PM Approved | 8/30/2023 9:52 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | MO | Electrify America (Pearce)
 | DWR-4251998 | WO-01771123 | Campaign | 1771123 | Electrify America - Westfield Culver City | PM Approved | 8/30/2023 10:11 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4252107 | WO-01862164 | Corrective | 1862164 | 6001.03.001 Santa Fe | Submitted for Approval | 8/30/2023 10:53 AM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NM | TerraForm Luminace US Operations Services LLC
 | [NAME] | WO-01859501 | Corrective | 1859501 | Electrify America - Walmart Supercenter 3602 | PM Approved | 8/30/2023 11:03 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | IL | Electrify America (Pearce)
 | DWR-4252219 | WO-01852490 | Campaign | 1852490 | Electrify America - Sams Club 8272 | PM Approved | 9/1/2023 11:53 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CO | Electrify America (Pearce)
 | [NAME] | WO-01864165 | Corrective | 1864165 | Electrify America - Vancouver Plaza | PM Approved | 8/30/2023 12:01 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | WA | Electrify America (Pearce)
 | DWR-4252374 | WO-01827707 | Campaign | 1827707 | Electrify America - Leesburg Premium Outlets | PM Approved | 8/30/2023 12:02 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | VA | Electrify America (Pearce)
 | DWR-4252409 | WO-01858113 | Corrective | 1858113 | Electrify America - Walmart Supercenter 2494 | PM Approved | 8/30/2023 7:43 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4252438 | WO-01859244 | Corrective | 1859244 | Electrify America - NYPA - Potsdam, NY | PM Approved | 8/30/2023 3:35 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NY | Electrify America (Pearce)
 | DWR-4252447 | WO-01857558 | Corrective | 1857558 | Electrify America - Walmart Supercenter 2494 | PM Approved | 8/30/2023 7:33 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4252513 | WO-01858673 | Corrective | 1858673 | Electrify America - Target T1331 | PM Approved | 8/30/2023 1:06 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | WA | Electrify America (Pearce)
 | DWR-4252596 | WO-01850769 | Corrective | 1850769 | EV Connect - Tao Sawgrass | PM Approved | 8/30/2023 1:13 PM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | FL | EV Connect, Inc. (Pearce)
 | DWR-4252790 | WO-01855866 | Commissioning | 1855866 | Electrify America - Laguna Village | PM Approved | 8/30/2023 1:41 PM | 8/30/2023 | In Progress | Waiting On Client | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4252793 | WO-01858720 | Corrective | 1858720 | Electrify America - Safeway 1600 | PM Approved | 8/30/2023 1:54 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | WA | Electrify America (Pearce)
 | DWR-4253074 | WO-01852706 | Corrective | 1852706 | Electrify America - Walmart 5166 | PM Approved | 8/30/2023 2:40 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NM | Electrify America (Pearce)
 | DWR-4253135 | WO-01852707 | Corrective | 1852707 | Electrify America - Walmart 5166 | PM Approved | 8/30/2023 2:46 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NM | Electrify America (Pearce)
 | DWR-4253139 | WO-01525298 | Preventive | 1525298 | Electrify America - Bank of America IL4-844 | PM Approved | 8/30/2023 2:46 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | IL | Electrify America (Pearce)
 | DWR-4253152 | WO-01525320 | Preventive | 1525320 | Electrify America - Ferry Plaza | PM Approved | 8/30/2023 3:04 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NJ | Electrify America (Pearce)
 | [NAME] | WO-01532007 | Preventive | 1532007 | Electrify America - Walmart 561 | PM Approved | 8/30/2023 3:11 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | TX | Electrify America (Pearce)
 | DWR-4253196 | WO-01841609 | Campaign | 1841609 | Electrify America - Tiffin River Service Plaza | PM Approved | 8/30/2023 3:07 PM | 8/30/2023 | In Progress | Job Complete | Justin Camp | [NAME] | 8/30/2023 | OH | Electrify America (Pearce)
 | DWR-4253340 | WO-01866486 | Corrective | 1866486 | Prologis - PT - Elwood | PM Approved | 8/30/2023 3:20 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | IL | Prologis Mobility LLC
 | DWR-4253441 | WO-01851318 | Campaign | 1851318 | Electrify America - Fred Meyer 608 | PM Approved | 8/30/2023 3:45 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | WA | Electrify America (Pearce)
 | DWR-4253564 | WO-01771123 | Campaign | 1771123 | Electrify America - Westfield Culver City | PM Approved | 8/30/2023 4:18 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4253668 | WO-01857879 | Corrective | 1857879 | Electrify America - The Florida Mall | PM Approved | 8/30/2023 4:21 PM | 8/28/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | FL | Electrify America (Pearce)
 | DWR-4253847 | WO-01866689 | Corrective | 1866689 | Electrify America - Westfield Valencia Town Center ([NAME], CA) | PM Approved | 8/30/2023 4:44 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4253950 | WO-01863990 | Corrective | 1863990 | Electrify America - Walmart 2643 | PM Approved | 8/30/2023 4:36 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | MN | Electrify America (Pearce)
 | DWR-4254024 | WO-01862026 | Corrective | 1862026 | Electrify America - Cypress Village | PM Approved | 8/30/2023 4:41 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4254154 | [NAME] | Corrective | 1862065 | Electrify America - Target T0914 | PM Approved | 8/30/2023 4:50 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | [NAME] | WO-01860844 | Corrective | 1860844 | Electrify America - Target T0914 | PM Approved | 8/30/2023 4:54 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4254209 | WO-01866402 | Corrective | 1866402 | Electrify America - Fashion Island | PM Approved | 8/30/2023 5:02 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4254210 | WO-01863991 | Corrective | 1863991 | Electrify America - Bank of America CA8-191 | PM Approved | 8/30/2023 5:05 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4254276 | WO-01866401 | Corrective | 1866401 | Electrify America - Fashion Island | PM Approved | 8/30/2023 5:11 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4254299 | WO-01862173 | Corrective | 1862173 | EV Connect - Lyon Living | PM Approved | 8/30/2023 5:11 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | EV Connect, Inc. (Pearce)
 | [NAME] | WO-01858825 | Corrective | 1858825 | EV Connect - Aloft Hotel - Framingham MA - Jamsan Hotel | PM Approved | 8/30/2023 5:23 PM | 8/30/2023 | In Progress | Weather Issue | [NAME] | [NAME] | 8/30/2023 | MA | EV Connect, Inc. (Pearce)
 | DWR-4254492 | WO-01855859 | Commissioning | 1855859 | Electrify America - Walmart Supercenter 2735 | PM Approved | 8/30/2023 5:32 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4254736 | WO-01855863 | Commissioning | 1855863 | Electrify America - Bank of America 5-119 | PM Approved | 8/30/2023 9:54 PM | 8/30/2023 | In Progress | Job Complete | Dillon Drew | [NAME] | 8/30/2023 | WA | Electrify America (Pearce)
 | DWR-4254831 | WO-01852795 | Commissioning | 1852795 | Electrify America - Simon Merrimack PO | PM Approved | 8/30/2023 6:57 PM | 8/30/2023 | In Progress | More Time Required | Maycon Lima | [NAME] | 8/30/2023 | NH | Electrify America (Pearce)
 | DWR-4254862 | WO-01862251 | Corrective | 1862251 | EV Connect - City of Paterson | PM Approved | 8/30/2023 7:30 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NJ | EV Connect, Inc. (Pearce)
 | DWR-4254885 | WO-01862226 | Corrective | 1862226 | Electrify America - Upland Town Center | PM Approved | 8/30/2023 7:19 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | [NAME] | WO-01866754 | Corrective | 1866754 | Electrify America - Fred Meyer 608 | PM Approved | 8/30/2023 7:23 PM | 8/30/2023 | In Progress | Job Complete | Dillon Drew | [NAME] | 8/30/2023 | WA | Electrify America (Pearce)
 | DWR-4254908 | WO-01855840 | Campaign | 1855840 | Electrify America - Walmart 1065 | PM Approved | 8/30/2023 7:31 PM | 8/29/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | AR | Electrify America (Pearce)
 | DWR-4254919 | WO-01866405 | Corrective | 1866405 | Electrify America - Bank of America MA6-296 | PM Approved | 8/30/2023 7:36 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | MA | Electrify America (Pearce)
 | DWR-4254976 | WO-01833308 | Corrective | 1833308 | Electrify America - Target T2492 | PM Approved | 8/30/2023 8:01 PM | 8/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4255021 | WO-01833308 | Corrective | 1833308 | Electrify America - Target T2492 | PM Approved | 8/30/2023 8:05 PM | 8/21/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4255031 | WO-01851152 | Commissioning | 1851152 | Electrify America - Walmart 2150 | PM Approved | 8/30/2023 8:05 PM | 8/30/2023 | In Progress | Client Part Needed | [NAME] | Bory Suos | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4255033 | WO-01850686 | Corrective | 1850686 | Electrify America - Macerich Fashion Fair | PM Approved | 8/30/2023 8:21 PM | 8/22/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4255081 | WO-01858068 | Corrective | 1858068 | Electrify America - Pleasant Valley Promenade | PM Approved | 8/31/2023 12:06 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | NC | Electrify America (Pearce)
 | DWR-4255186 | WO-01850911 | Commissioning | 1850911 | Electrify America - Lakeshore Plaza | PM Approved | 8/30/2023 9:49 PM | 8/28/2023 | In Progress | Job Complete | Ruben Soto | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4255224 | WO-01850911 | Commissioning | 1850911 | Electrify America - Lakeshore Plaza | PM Approved | 8/30/2023 10:04 PM | 8/29/2023 | In Progress | Job Complete | Ruben Soto | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4255228 | [NAME] | Commissioning | 1850840 | Electrify America - Bank of America CA4-121 | PM Approved | 8/30/2023 10:13 PM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4255257 | WO-01851155 | Commissioning | 1851155 | Electrify America - Brookvale Shopping Center | PM Approved | 8/30/2023 10:18 PM | 8/30/2023 | In Progress | Waiting On Client | [NAME] | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | [NAME] | WO-01855857 | Commissioning | 1855857 | Electrify America - Safeway 0995 | PM Approved | 8/30/2023 10:19 PM | 8/30/2023 | In Progress | Job Complete | Ruben Soto | [NAME] | 8/30/2023 | CA | Electrify America (Pearce)
 | DWR-4255484 | WO-01850650 | Campaign | 1850650 | Electrify America - Loves Travel Stop 402 | PM Approved | 8/31/2023 2:36 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/31/2023 | NY | Electrify America (Pearce)
 | DWR-4255819 | WO-01864199 | Corrective | 1864199 | Electrify America - Westfield Montgomery Mall (Montgomery, MD) | PM Approved | 8/31/2023 5:03 AM | 8/31/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/31/2023 | MD | Electrify America (Pearce)
 | DWR-4255822 | WO-01861961 | Corrective | 1861961 | Electrify America - Walmart 602 | PM Approved | 8/31/2023 5:03 AM | 8/30/2023 | In Progress | Job Complete | [NAME] | [NAME] | 8/31/2023 | TX | Electrify America (Pearce)