Spreadsheet: 58445d1258673677-counting-cells-with-multiple-criteria-example
Sheet: FIWP % Terminations

CWP No. | [NAME] No. | CWP Title | [NAME] | [NAME] |  | FIWP    (Rev A) Issue Date | Forecast [NAME] Start Date | Forecast FIWP Construction Finish Date | [NAME]
25A28 | 25A-FI38-28-06 | EHT Install | EHT Electrical terminations in design area 25A | Electrical |  |  |  |  |  |  | I WANT TO COUNT HOW MANY TIMES 25A-F138-28-06 APPEARS IN COLUMN B, IF CWP IN COLUMN A IS NOT BLANK
25A29 | 25A-FI38-28-06 | Elec Cable Terminations | 25A Electrical Cable Terminations, 1 kV and Less | Electrical |  | 2009-10-11 00:00:00
25A29 | 25A-FI38-28-06 | Elec Cable Terminations | 25A Electrical Cable Terminations, 5 kV | Electrical |  | 2009-10-11 00:00:00
25A47 | 25A-FI38-28-06 | Instr Cable Terminations | 25A Instrumentation Cable Termination | Instrumentation |  | 2009-10-26 00:00:00 | #N/A | #N/A
25A47 | 25A-FI38-28-06 | Instr Cable Terminations | 25A Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-09 00:00:00 | #N/A | #N/A
25B29 | 25A-FI38-28-06 | Elec Cable Terminations | 25B Electrical Cable Terminations, 1 kV and Less | Electrical |  | 2009-09-26 00:00:00
25B29 | 25A-FI38-28-06 | Elec Cable Terminations | 25B Electrical Cable Terminations, 5 kV | Electrical |  | 2009-09-27 00:00:00
25B46 | 25A-FI38-28-06 | Instr Cable Terminations | 25B Instrumentation Cable Termination | Instrumentation |  | 2009-11-19 00:00:00 | #N/A | #N/A
25B46 | 25A-FI38-28-06 | Instr Cable Terminations | 25B Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-09 00:00:00 | #N/A | #N/A
25C29 | 25A-FI38-28-06 | Elec Cable Terminations | 25C Electrical Cable Terminations, 1 kV and Less | Electrical
25C29 | 25A-FI38-28-06 | Elec Cable Terminations | 25C Electrical Cable Terminations, 5 kV | Electrical
25C51 | 25C-FI38-29-03 | Instr Cable Terminations | 25C Instrumentation Cable Termination | Instrumentation |  |  | #N/A | #N/A
25C51 | 25C-FI38-29-04 | Instr Cable Terminations | 25C Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-09 00:00:00 | #N/A | #N/A
25D52 | 25C-FI38-29-04 | EHT Install | Electrical terminations in design area 25D | Electrical |  | 2009-10-25 00:00:00 | #N/A | #N/A
25D53 | 25C-FI38-29-04 | Elec Cable Terminations | 25D Electrical Cable Terminations | Electrical |  | 2009-08-06 00:00:00 | #N/A | #N/A
25E30 | 25C-FI38-29-04 | EHT Install | EHT Electrical terminations in design area 25E | Electrical |  | 2009-10-06 00:00:00 | #N/A | #N/A
25E31 | 25C-FI38-29-04 | Elec Cable Terminations | 25E Electrical Cable Terminations | Electrical |  | 2009-08-17 00:00:00 | #N/A | #N/A
25F31 | 25C-FI38-29-04 | EHT Install | EHT Electrical terminations in design area 25F | Electrical |  |  | #N/A | #N/A
25F32 | 25C-FI38-29-04 | Elec Cable Terminations | 25F Electrical Cable Terminations | Electrical |  | 2009-09-26 00:00:00 | #N/A | #N/A
25G30 | 25C-FI38-29-04 | EHT Install | EHT Electrical terminations in design area 25E | Electrical |  |  | #N/A | #N/A
25G31 | 25C-FI38-29-04 | Elec Cable Terminations | 25G Electrical Cable Terminations | Electrical |  | 2009-11-19 00:00:00 | #N/A | #N/A
25H36 | 25C-FI38-29-04 | EHT Install | EHT Power terminations in design area 25H | Electrical |  | 2009-11-11 00:00:00 | #N/A | #N/A
25H36 | 25C-FI38-29-04 | EHT Install | EHT Control terminations install in design area 25H | Electrical |  | 2009-11-11 00:00:00 | #N/A | #N/A
25H37 | 25C-FI38-29-04 | Elec Cable Terminations | 25H Electrical Cable Terminations | Electrical |  | 2009-08-12 00:00:00 | #N/A | #N/A
25J23 | 25C-FI38-29-04 | Elec Cable Terminations | Termination of interconnecting cables within 5 kV room, below 5 kV | Electrical |  | 2009-03-30 00:00:00
25J23 | 25J-FI38-23-02 | Elec Cable Terminations | Termination of interconnecting cables within 600 V room, below 5 kV | Electrical |  | 2009-03-30 00:00:00
25J23 | 25J-FI38-23-03 | Elec Cable Terminations | Termination of interconnecting cables between 5 kV room and 600 V room, below 5 kV | Electrical |  | 2009-03-31 00:00:00
25J23 | 25J-FI38-23-04 | Elec Cable Terminations | Termination of electrical cables for I&C room | Electrical |  | 2009-03-31 00:00:00
25J23 | 25J-FI38-23-05 | Elec Cable Terminations | Termination of cables for generator building and equipment outside of 250 E-house, below 5 kV | Electrical |  | 2009-03-31 00:00:00
25J23 | 25J-FI38-23-06 | Elec Cable Terminations | Termination of cables in 5 kV room and 600 V room, of cables below 5 kV that are run to other design areas | Electrical |  | 2009-03-31 00:00:00
25J23 | 25J-FI38-23-07 | Elec Cable Terminations | Termination of 5 kV interconnecting cables within 25J | Electrical |  | 2009-03-31 00:00:00
25J23 | 25J-FI38-23-08 | Elec Cable Terminations | Termination of 5 kV cables in 25J, of cables that are run to other design areas | Electrical |  | 2009-03-31 00:00:00
25J23 | 25J-FI38-23-09 | Elec Cable Terminations | Termination of 25 kV cables in 25J and area 531 | Electrical |  | 2009-03-31 00:00:00
25J23 | 25J-FI38-23-10 | Elec Cable Terminations | Termination of electrical cables within 600 V room | Electrical |  | 2009-03-30 00:00:00
25J23 | 25J-FI38-23-11 | Elec Cable Terminations | HV Electrical Cable Testing | Electrical |  | 2009-09-09 00:00:00
25J41 | 25J-FI39-41-03 | Instr Cable Terminations | Outside I&C wing, instrumentation terminations | Instrumentation |  | 2009-10-12 00:00:00 | 2010-01-20 00:00:00 | 2010-03-20 00:00:00
25L27 | 25L-FI38-27-04 | EHT Install | EHT Electrical terminations in design area 25L | Electrical |  |  | 2009-11-22 00:00:00 | 2010-02-08 00:00:00
25L28 | 25L-FI38-28-01 | Elec Cable Terminations | 25L Electrical Cable Terminations, 1 kV and Less | Electrical |  | 2009-09-26 00:00:00
25L28 | 25L-FI38-28-02 | Elec Cable Terminations | 25L Electrical Cable Terminations, 5 kV | Electrical |  | 2009-09-26 00:00:00
25L48 | 25L-FI39-48-01 | Instr Cable Terminations | 25L Instrument/Control Cable Terminations | Instrumentation |  | 2009-11-19 00:00:00 | 2009-09-17 00:00:00 | 2010-04-07 00:00:00
25L48 | 25L-FI39-48-02 | Instr Cable Terminations | 25L Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-26 00:00:00 | 2009-09-17 00:00:00 | 2010-02-24 00:00:00
25M33 | 25M-FI38-33-01 | Inst./Elec.Cable Termination | 25M Electrical Cable Terminations, 1 kV and Less | Electrical |  |  | 2009-12-18 00:00:00 | 2010-02-23 00:00:00
25M33 | 25M-FI38-33-02 | Inst./Elec.Cable Termination | 25M Electrical Cable Terminations, 5 kV | Electrical
25M33 | 25M-FI38-33-03 | Inst./Elec.Cable Termination | 25M Instrumentation Cable Terminations | Electrical
25M33 | 25M-FI38-33-04 | Inst./Elec.Cable Termination | 25M Instrumentation Cable Terminations at 250-EE-401 | Electrical
25M35 | 25M-FI38-35-04 | EHT Install | EHT Electrical terminations in design area 25M | Electrical |  | 2009-10-05 00:00:00 | 2009-12-20 00:00:00 | 2010-03-21 00:00:00
26A31 | 26A-FI38-31-04 | EHT Install | EHT Electrical terminations in design area 26A | Electrical |  | 2009-11-06 00:00:00 | 2010-01-11 00:00:00 | 2010-03-11 00:00:00
26A32 | 26A-FI38-32-01 | Elec Cable Terminations | 26A Electrical Cable Terminations, 1 kV and Less | Electrical
26A32 | 26A-FI38-32-02 | Elec Cable Terminations | 26A Electrical Cable Terminations, 5 kV | Electrical
26A49 | 26A-FI39-49-01 | Instr Cable Terminations | 26A Instrumentation Cable Termination | Instrumentation |  |  | 2009-12-16 00:00:00 | 2010-04-03 00:00:00
26A49 | 26A-FI39-49-02 | Instr Cable Terminations | 26A Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-09 00:00:00 | 2009-09-25 00:00:00 | 2010-02-23 00:00:00
26B26 | 26B-FI38-26-05 | EHT Install | EHT Electrical terminations in design area 26B | Electrical |  | 2009-10-29 00:00:00 | 2010-01-15 00:00:00 | 2010-02-26 00:00:00
26B27 | 26B-FI38-27-01 | Elec Cable Terminations | 26B Electrical Cable Terminations | Electrical |  | 2009-09-16 00:00:00
26B27 | 26B-FI38-27-02 | Elec Cable Terminations | 250-EE-402 Electrical Cable Terminations | Electrical |  | 2009-09-16 00:00:00
26B76 | 26B-FI39-76-01 | Instr Cable Terminations | 26B Instrumentation Cable Termination | Instrumentation |  |  | 2009-12-03 00:00:00 | 2010-03-22 00:00:00
26B76 | 26B-FI39-76-02 | Instr Cable Terminations | 26B Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-09 00:00:00 | 2009-10-12 00:00:00 | 2010-03-03 00:00:00
26C29 | 26C-FI38-29-01 | Elec Cable Terminations | 26C Electrical Cable Terminations, 1 kV and Less | Electrical |  | 2009-09-16 00:00:00 | 2009-12-02 00:00:00 | 2010-01-14 00:00:00
26C29 | 26C-FI38-29-02 | Elec Cable Terminations | 26C Electrical Cable Terminations, 5 kV | Electrical |  | 2009-09-16 00:00:00
26C42 | 26C-FI39-42-01 | Instr Cable Terminations | 26C Instrumentation Cable Termination | Instrumentation |  | 2009-10-11 00:00:00 | 2009-11-07 00:00:00 | 2010-03-25 00:00:00
26C42 | 26C-FI39-42-02 | Instr Cable Terminations | 26C Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-09 00:00:00 | 2009-09-17 00:00:00 | 2010-03-11 00:00:00
27A29 | 27A-FI38-29-04 | EHT Install | EHT Electrical terminations in design area 27A | Electrical |  |  | 2009-11-28 00:00:00 | 2010-03-16 00:00:00
27A30 | 27A-FI38-30-01 | Elec Cable Terminations | 27A Electrical Cable Terminations, 1 kV and Less | Electrical |  | 2009-11-11 00:00:00 | 2009-11-09 00:00:00 | 2010-02-25 00:00:00
27A30 | 27A-FI38-30-02 | Elec Cable Terminations | 27A Electrical Cable Terminations, 5 kV | Electrical |  | 2009-11-11 00:00:00
27A63 | 27A-FI39-63-01 | Instr Cable Terminations | 27A Instrumentation Cable Termination | Instrumentation |  |  | 2010-01-20 00:00:00 | 2010-04-04 00:00:00
27A63 | 27A-FI39-63-02 | Instr Cable Terminations | 27A Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-20 00:00:00 | 2009-10-10 00:00:00 | 2010-02-28 00:00:00
27B13 | 27B-FI38-13-01 | Mod Interconnects Elec. |  | Electrical |  | 2009-06-21 00:00:00 | 2009-11-18 00:00:00 | 2010-03-26 00:00:00
27B28 | 27B-FI38-28-01 | Elec Cable Terminations | 27B Electrical Cable Terminations, 1 kV and Less | Electrical |  | 2009-09-27 00:00:00 | 2009-11-07 00:00:00 | 2010-02-23 00:00:00
27B28 | 27B-FI38-28-02 | Elec Cable Terminations | 27B Electrical Cable Terminations, 5 kV | Electrical |  | 2009-09-27 00:00:00
27B55 | 27B-FI39-55-01 | Instr Cable Terminations | 27B Instrumentation Cable Termination | Instrumentation |  |  | 2010-02-24 00:00:00 | 2010-05-09 00:00:00
27B55 | 27B-FI39-55-02 | Instr Cable Terminations | 27B Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-23 00:00:00 | 2009-10-10 00:00:00 | 2010-02-10 00:00:00
56A25 | 56A-FI38-25-04 | EHT Install | EHT Electrical terminations in design area 56A | Electrical |  | 2009-10-12 00:00:00 | 2009-12-03 00:00:00 | 2010-03-06 00:00:00
56A26 | 56A-FI38-26-01 | Elec Cable Terminations | 56A Electrical Cable Terminations | Electrical |  |  | 2010-01-09 00:00:00 | 2010-02-23 00:00:00
56A40 | 56A-FI39-40-01 | Instr Cable Terminations | 56A Instrumentation Cable Termination | Instrumentation |  |  | 2010-02-17 00:00:00 | 2010-03-28 00:00:00
56A40 | 56A-FI39-40-02 | Instr Cable Terminations | 56A Instrumentation Cable Termination at 250-EE-401 | Instrumentation |  | 2009-09-23 00:00:00 | 2009-10-08 00:00:00 | 2010-02-18 00:00:00