Spreadsheet: 133661d1324520136-condition-code-cells-that-contains-text-and-dates-rollup_crosstab
Sheet: rollup_Crosstab

Dept | EMU | 690348 | 695340 | 695688 | 706528 | 811237 | 811241 | 811255
1.Disassembly | 72-00-00 | 100%         Behind Sched         23/11/2011           Complete | 100%         Behind Sched         12/10/2011           Complete | 100%         Behind Sched         28/09/2011           Complete | 100%         Behind Sched         14/09/2011           Complete | 100%         Behind Sched         21/09/2011           Complete | 100%         Behind Sched         21/12/2011           Complete | 100%         Behind Sched         8/09/2011           Complete
1.Disassembly | 72-00-01 | 100%         Behind Sched         24/11/2011           Complete | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         30/09/2011           Complete | 100%         Behind Sched         16/09/2011           Complete | 100%         Behind Sched         23/09/2011           Complete | 0%         On Schedule         28/12/2011           Q Strip | 100%         Behind Sched         12/09/2011           Complete
1.Disassembly | 72-21-00 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         28/09/2011           Complete | 100%         Behind Sched         14/09/2011           Complete | 100%         Behind Sched         21/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         8/09/2011           Complete
1.Disassembly | 72-25-00 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         29/09/2011           Complete | 100%         Behind Sched         15/09/2011           Complete | 100%         Behind Sched         22/09/2011           Complete | 0%         On Schedule         23/12/2011           Q Strip | 100%         Behind Sched         9/09/2011           Complete
1.Disassembly | 72-00-04 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         28/09/2011           Complete | 100%         Behind Sched         14/09/2011           Complete | 100%         Behind Sched         21/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         8/09/2011           Complete
1.Disassembly | 72-24-00 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         29/09/2011           Complete | 100%         Behind Sched         15/09/2011           Complete | % | % | %
1.Disassembly | 72-55-00 | % | % | % | % | 100%         Behind Sched         22/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         9/09/2011           Complete
1.Disassembly | 72-56-00 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         28/09/2011           Complete | 100%         Behind Sched         14/09/2011           Complete | 100%         Behind Sched         21/09/2011           Complete | 0%         Behind Sched         21/12/2011           Q Strip | 100%         Behind Sched         8/09/2011           Complete
1.Disassembly | 72-57-00 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         28/09/2011           Complete | 100%         Behind Sched         14/09/2011           Complete | 100%         Behind Sched         21/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         8/09/2011           Complete
1.Disassembly | 72-58-00 | 100%         Behind Sched         10/08/2011           Complete | 100%         Behind Sched         12/10/2011           Complete | 100%         Behind Sched         28/09/2011           Complete | 100%         Behind Sched         14/09/2011           Complete | 100%         Behind Sched         21/09/2011           Complete | 0%         Behind Sched         21/12/2011           Q Strip | 100%         Behind Sched         8/09/2011           Complete
1.Disassembly | 72-00-02 | 100%         Behind Sched         12/08/2011           Complete | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         30/09/2011           Complete | 100%         Behind Sched         16/09/2011           Complete | 100%         Behind Sched         23/09/2011           Complete | 0%         On Schedule         23/12/2011           Q Strip | 100%         Behind Sched         12/09/2011           Complete
1.Disassembly | 72-00-03 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         29/09/2011           Complete | 100%         Behind Sched         15/09/2011           Complete | 100%         Behind Sched         22/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         9/09/2011           Complete
1.Disassembly | 72-53-00 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         29/09/2011           Complete | 100%         Behind Sched         15/09/2011           Complete | 100%         Behind Sched         22/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         9/09/2011           Complete
1.Disassembly | 72-52-00 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         29/09/2011           Complete | 100%         Behind Sched         15/09/2011           Complete | 100%         Behind Sched         22/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         9/09/2011           Complete
1.Disassembly | 72-51-00 | 100%         Behind Sched         11/08/2011           Complete | 100%         Behind Sched         13/10/2011           Complete | 100%         Behind Sched         29/09/2011           Complete | 100%         Behind Sched         15/09/2011           Complete | 100%         Behind Sched         22/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         9/09/2011           Complete
1.Disassembly | 72-34-00 | 100%         Behind Sched         12/08/2011           Complete | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         30/09/2011           Complete | 100%         Behind Sched         16/09/2011           Complete | 100%         Behind Sched         23/09/2011           Complete | 0%         On Schedule         23/12/2011           Q Strip | 100%         Behind Sched         12/09/2011           Complete
1.Disassembly | 72-32-00 | 100%         Behind Sched         12/08/2011           Complete | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         30/09/2011           Complete | 100%         Behind Sched         16/09/2011           Complete | 100%         Behind Sched         23/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         12/09/2011           Complete
1.Disassembly | 72-31-00 | 100%         Behind Sched         12/08/2011           Complete | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         30/09/2011           Complete | 100%         Behind Sched         16/09/2011           Complete | 100%         Behind Sched         23/09/2011           Complete | 0%         On Schedule         22/12/2011           Q Strip | 100%         Behind Sched         12/09/2011           Complete
1.Disassembly | 72-00-05 | 100%         Behind Sched         15/08/2011           Complete | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         30/09/2011           Complete | 100%         Behind Sched         16/09/2011           Complete | 100%         Behind Sched         23/09/2011           Complete | 0%         On Schedule         28/12/2011           Q Strip | 100%         Behind Sched         12/09/2011           Complete
1.Disassembly | 72-65-00 | 100%         Behind Sched         12/08/2011           Complete | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         30/09/2011           Complete | 100%         Behind Sched         16/09/2011           Complete | 100%         Behind Sched         23/09/2011           Complete | 0%         On Schedule         23/12/2011           Q Strip | 100%         Behind Sched         12/09/2011           Complete
1.Disassembly | 72-63-00 | 100%         Behind Sched         12/08/2011           Complete | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         30/09/2011           Complete | 100%         Behind Sched         16/09/2011           Complete | 100%         Behind Sched         23/09/2011           Complete | 0%         On Schedule         28/12/2011           Q Strip | 100%         Behind Sched         12/09/2011           Complete
1.Disassembly | 72-61-00 | 100%         Behind Sched         12/08/2011           Complete | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         30/09/2011           Complete | 100%         Behind Sched         16/09/2011           Complete | 100%         Behind Sched         23/09/2011           Complete | 0%         On Schedule         28/12/2011           Q Strip | 100%         Behind Sched         12/09/2011           Complete
6.Assembly | 72-21-00 | 100%         Behind Sched         10/10/2011           Complete | 0%         On Schedule         22/12/2011           Kitting Or M/P Constraints | 100%         Behind Sched         9/12/2011           Complete | 100%         Behind Sched         15/12/2011           Complete | 5%         On Schedule         29/12/2011           In Progress | 0%         On Schedule         8/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         6/12/2011           Complete
6.Assembly | 72-25-00 | 100%         Behind Sched         14/10/2011           Complete | 100%         Behind Sched         21/12/2011           Complete | 100%         Behind Sched         1/12/2011           Complete | 100%         Behind Sched         12/12/2011           Complete | 100%         Behind Sched         20/12/2011           Complete | 0%         On Schedule         15/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         16/11/2011           Complete
6.Assembly | 72-00-01 | 94%         On Schedule         23/12/2011           In Progress | 0%         On Schedule         11/01/2012           Kitting Or M/P Constraints | 100%         Behind Sched         14/12/2011           Complete | 13%         On Schedule         30/12/2011           In Progress | 0%         Behind Sched         21/12/2011           Kitting Or M/P Constraints | 0%         On Schedule         14/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         6/12/2011           Complete
6.Assembly | 72-24-00 | 100%         Behind Sched         10/10/2011           Complete | 0%         On Schedule         23/12/2011           Kitting Or M/P Constraints | 100%         Behind Sched         6/12/2011           Complete | 58%         Behind Sched         21/12/2011           In Progress | % | % | %
6.Assembly | 72-55-00 | % | % | % | % | 30%         Behind Sched         20/12/2011           In Progress | 0%         On Schedule         13/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         28/11/2011           Complete
6.Assembly | 72-56-00 | 100%         Behind Sched         7/10/2011           Complete | 0%         Behind Sched         21/12/2011           Kitting Or M/P Constraints | 100%         Behind Sched         7/12/2011           Complete | 100%         Behind Sched         15/12/2011           Complete | 0%         On Schedule         3/01/2012           Kitting Or M/P Constraints | 0%         On Schedule         8/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         5/12/2011           Complete
6.Assembly | 72-57-00 | 100%         Behind Sched         10/10/2011           Complete | 0%         On Schedule         22/12/2011           Kitting Or M/P Constraints | 100%         Behind Sched         9/12/2011           Complete | 100%         Behind Sched         14/12/2011           Complete | 100%         Behind Sched         20/12/2011           Complete | 0%         On Schedule         8/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         2/12/2011           Complete
6.Assembly | 72-58-00 | 100%         Behind Sched         7/10/2011           Complete | 0%         Behind Sched         21/12/2011           Kitting Or M/P Constraints | 100%         Behind Sched         12/12/2011           Complete | 100%         Behind Sched         19/12/2011           Complete | 0%         Behind Sched         20/12/2011           Kitting Or M/P Constraints | 0%         On Schedule         8/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         7/12/2011           Complete
6.Assembly | 72-00-04 | 100%         Behind Sched         20/10/2011           Complete | 0%         On Schedule         6/01/2012           Kitting Or M/P Constraints | 100%         Behind Sched         16/12/2011           Complete | 87%         Behind Sched         20/12/2011           In Progress | 0%         On Schedule         6/01/2012           Kitting Or M/P Constraints | 0%         On Schedule         20/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         14/12/2011           Complete
6.Assembly | 72-31-00 | 100%         Behind Sched         11/10/2011           Complete | 4%         On Schedule         28/12/2011           In Progress | 100%         Behind Sched         7/12/2011           Complete | 100%         Behind Sched         19/12/2011           Complete | 75%         On Schedule         22/12/2011           In Progress | 0%         On Schedule         9/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         5/12/2011           Complete
6.Assembly | 72-32-00 | 100%         Behind Sched         11/10/2011           Complete | 23%         On Schedule         22/12/2011           In Progress | 100%         Behind Sched         6/12/2011           Complete | 100%         Behind Sched         15/12/2011           Complete | 52%         Behind Sched         21/12/2011           In Progress | 0%         On Schedule         9/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         5/12/2011           Complete
6.Assembly | 72-34-00 | 100%         Behind Sched         12/10/2011           Complete | 16%         On Schedule         28/12/2011           In Progress | 100%         Behind Sched         7/12/2011           Complete | 100%         Behind Sched         16/12/2011           Complete | 100%         Behind Sched         21/12/2011           Complete | 0%         On Schedule         13/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         28/11/2011           Complete
6.Assembly | 72-51-00 | 100%         Behind Sched         12/10/2011           Complete | 100%         Behind Sched         19/12/2011           Complete | 100%         Behind Sched         2/12/2011           Complete | 100%         Behind Sched         12/12/2011           Complete | 100%         Behind Sched         14/12/2011           Complete | 0%         On Schedule         13/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         22/11/2011           Complete
6.Assembly | 72-52-00 | 100%         Behind Sched         13/10/2011           Complete | 2%         On Schedule         29/12/2011           In Progress | 100%         Behind Sched         16/12/2011           Complete | 99%         Behind Sched         20/12/2011           In Progress | 52%         Behind Sched         20/12/2011           In Progress | 0%         On Schedule         13/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         5/12/2011           Complete
6.Assembly | 72-53-00 | 100%         Behind Sched         14/10/2011           Complete | 24%         On Schedule         30/12/2011           In Progress | 100%         Behind Sched         19/12/2011           Complete | 37%         On Schedule         28/12/2011           In Progress | 48%         On Schedule         22/12/2011           In Progress | 0%         On Schedule         13/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         13/12/2011           Complete
6.Assembly | 72-00-03 | 100%         Behind Sched         14/10/2011           Complete | 0%         On Schedule         3/01/2012           Kitting Or M/P Constraints | 100%         Behind Sched         16/12/2011           Complete | 0%         On Schedule         30/12/2011           Kitting Or M/P Constraints | 0%         On Schedule         22/12/2011           Kitting Or M/P Constraints | 0%         On Schedule         13/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         13/12/2011           Complete
6.Assembly | 72-00-02 | 100%         Behind Sched         17/10/2011           Complete | 0%         On Schedule         3/01/2012           Kitting Or M/P Constraints | 100%         Behind Sched         21/12/2011           Complete | 55%         On Schedule         3/01/2012           In Progress | 0%         On Schedule         29/12/2011           Kitting Or M/P Constraints | 0%         On Schedule         15/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         14/12/2011           Complete
6.Assembly | 72-61-00 | 100%         Behind Sched         14/12/2011           Complete | 40%         Behind Sched         22/12/2011           In Progress | 100%         Behind Sched         7/12/2011           Complete | 100%         Behind Sched         12/12/2011           Complete | 100%         Behind Sched         15/12/2011           Complete | 0%         On Schedule         8/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         23/11/2011           Complete
6.Assembly | 72-63-00 | 100%         Behind Sched         14/12/2011           Complete | 0%         On Schedule         22/12/2011           Kitting Or M/P Constraints | 100%         Behind Sched         7/12/2011           Complete | 100%         Behind Sched         20/12/2011           Complete | 3%         Behind Sched         20/12/2011           In Progress | 0%         On Schedule         9/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         24/11/2011           Complete
6.Assembly | 72-65-00 | 100%         Behind Sched         12/10/2011           Complete | 0%         On Schedule         5/01/2012           Kitting Or M/P Constraints | 100%         Behind Sched         7/12/2011           Complete | 100%         Behind Sched         20/12/2011           Complete | 100%         Behind Sched         19/12/2011           Complete | 0%         On Schedule         12/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         29/11/2011           Complete
6.Assembly | 72-00-05 | 100%         Behind Sched         18/10/2011           Complete | 0%         On Schedule         9/01/2012           Kitting Or M/P Constraints | 100%         Behind Sched         13/12/2011           Complete | 67%         On Schedule         22/12/2011           In Progress | 33%         On Schedule         22/12/2011           In Progress | 0%         On Schedule         19/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         7/12/2011           Complete
6.Assembly | 72-00-00 | 22%         On Schedule         4/01/2012           In Progress | 0%         On Schedule         12/01/2012           Kitting Or M/P Constraints | 23%         On Schedule         30/12/2011           In Progress | 0%         On Schedule         10/01/2012           Kitting Or M/P Constraints | 0%         On Schedule         11/01/2012           Kitting Or M/P Constraints | 0%         On Schedule         26/03/2012           Kitting Or M/P Constraints | 100%         Behind Sched         16/12/2011           Complete
8.Test | 1.Test | 0%         On Schedule         6/01/2012           Q Test | 0%         On Schedule         13/01/2012           Q Test | 0%         On Schedule         6/01/2012           Q Test | 0%         On Schedule         12/01/2012           Q Test | 0%         On Schedule         13/01/2012           Q Test | 0%         On Schedule         27/03/2012           Q Test | 100%         Behind Sched         20/12/2011           Complete
8.Test | 2.QEC | 0%         On Schedule         6/01/2012           Q QEC | 0%         On Schedule         18/01/2012           Q QEC | 0%         On Schedule         9/01/2012           Q QEC | 0%         On Schedule         16/01/2012           Q QEC | 0%         On Schedule         17/01/2012           Q QEC | 0%         On Schedule         29/03/2012           Q QEC | 99%         On Schedule         22/12/2011           In Progress
9.QCI | QCI | 0%         On Schedule         6/01/2012           Q Quality | 0%         On Schedule         18/01/2012           Q Quality | 0%         On Schedule         9/01/2012           Q Quality | 0%         On Schedule         16/01/2012           Q Quality | 0%         On Schedule         17/01/2012           Q Quality | 0%         On Schedule         29/03/2012           Q Quality | 0%         On Schedule         22/12/2011           Q Quality