Spreadsheet: kimberly_watson__20589__011009Am
Sheet: LegalSizeRegionLoc

ETS Planned And Unplanned Outages - May 1, 2001 Through May 31, 2002
Amarillo Region Only - Sorted By Region/Location
The information provided is tentative and may be changed without further notice.  Northern Natural Gas, [NAME] and Florida Gas Transmission are not responsible for any reliance on this information.
Data Extracted October 9, 2001 |  |  |  |  |  |  |  |  |  |  |  | [NAME] | Projected | Est. Flow | Est. Vol. |  |  | Act. | Act. | Act. | Act.
No. | ID# | Region | Location | Units | Title | EstStart | EstComp | Duration | Line | Proj. Mgr | W.O. # | Flow | Flow | Affected | Affected | DescOfWork | DescOfWork2 | Start | Compl. | [NAME]. | Throughput | P/U | Pub | Ver
 |  |  |  |  |  |  |  |  |  |  |  | (Mmcfd) | (Mmcfd) | (Mmcfd) |  |  |  |  |  | mmcf/d | Affect
1 | 17663 | AMA | BEAVER 13 | 1 | REPLACE STUDS | 2001-10-03 13:00:00 | 2001-10-12 16:00:00 | 9.1 |  | OPS |  | 0 | 0 | 5 | 45.6 | Replace compressor cylinder studs. |  | 2001-10-03 13:00:00 |  | 0 |  | U | N | N
2 | 17225 | AMA | [NAME] 2 | ALL | RECOAT | 2001-08-27 06:00:00 | 2001-10-12 16:00:00 | 46.4 |  | OPS |  | 0 | 0 | 0 | 0 | Recoat station discharge line.  Need the B&A lines at 80% MAOP. (The A line would be 372# and B line about 565#). |  | 2001-08-27 06:00:00 |  | 0 |  | P | N | N
3 | 17588 | AMA | [NAME] 2 | 3 | PISTON & HEAD | 2001-09-22 09:00:00 | 2001-10-12 16:00:00 | 20.3 |  | OPS |  | 0 | 0 | 0 | 0 | Change 2 pistons and 1 head. (Waiting on Rod) |  | 2001-09-22 09:00:00 |  | 0 |  | U | N | N
4 | 15734 | AMA | CLAUDE | 1 | SAFETY CHECK | 2001-10-16 08:00:00 | 2001-10-17 16:00:00 | 1.3 | K-B LINE | OPS |  | 0 | 0 | 0 | 0 | Safety devices check.  9100 HP |  |  |  | 0 |  | P | N | N
5 | 17447 | AMA | ELLIS 1 | 1 | 1500 HR INSP | 2001-10-11 09:00:00 | 2001-10-11 12:00:00 | 0.1 |  | OPS |  | 0 | 0 | 2 | 0.3 | 1500 Hr Inspection.  Install new throttle linkage.  506 HP |  |  |  | 0 |  | P | N | N
6 | 17449 | AMA | ELLIS 1 | 3 | 1500 HR INSP | 2001-10-15 08:00:00 | 2001-10-20 16:00:00 | 5.3 |  | OPS |  | 0 | 0 | 2 | 10.7 | Install new Opto control Panel  1500 Hr. Inspection |  |  |  | 0 |  | P | N | N
7 | 17450 | AMA | ELLIS 1 | 4 | 1500 HR INSP | 2001-10-30 09:00:00 | 2001-10-30 11:00:00 | 0.1 |  | OPS |  | 0 | 0 | 5 | 0.4 | 1500 Hr. Inspection.  1035 HP |  |  |  | 0 |  | P | N | N
8 | 17685 | AMA | IVANHOE | DEHY | REPAIR LEAK | 2001-10-08 08:00:00 | 2001-10-08 16:00:00 | 0.3 |  | OPS |  | 0 | 0 | 26 | 8.7 | Take dehy down to repair leak on 1" drip line leak. |  |  |  | 0 |  | P | N | N
9 | 15790 | AMA | P 3 | 5 | SAFETY CHECK | 2001-10-10 08:00:00 | 2001-10-12 16:00:00 | 2.3 |  | OPS |  | 0 | 0 | 0 | 0 | Annual safety devices check. 1000 HP |  |  |  | 0 |  | P | N | N
10 | 17016 | AMA | [NAME] | 5 | MECHNICAL FAILURE | 2001-06-19 16:00:00 | 2001-11-30 16:00:00 | 164 |  | OPS |  | 0 | 0 | 0 | 0 | They had a mechnical failure on unit #5. Not sure of the exact completion. |  | 2001-06-19 16:00:00 |  | 0 |  | U | N | N
11 | 15944 | AMA | SPEARMAN | 2 | OVERHAUL | 2001-10-29 08:00:00 | 2001-11-16 12:00:00 | 18.2 | TM103-02 | OPS |  | 0 | 0 | 0 | 0 | Minor overhaul.  The date may change  depending on #3 CB control project.  2250 HP (Will not start on this outage until unit 3 is back to normal operation). Start date moved back to coordinate with customer outages  per their request. |  |  |  | 0 |  | P | N | N