Spreadsheet: 857959d1706792198-cross-sheet-look-ups-variations-list
Sheet: Variation List

CONTRACT NO. | CUSTOMER | CONTRACT NAME | VO NO. | REV. | [NAME] | STATUS | [NAME] | ESTIMATED WEIGHT (T) | DESIGN (£) | PLANT (£) | MATERIAL (£) | LABOUR (£) | TRANSPORT (£) | PRELIMS (£) | OHP (£) | VO TOTAL (£) | APPROVED TOTAL (£)
MS-1777 |  |  | 02 | B | Amendments to Lots 1, 2 & 3 | Approved | Approved by [NAME] 17.10.23 | 0.5 | 0 | 0 |  | 1501.84 | 0 | 225 | 665.33
MS-1813 |  |  | 01 | A | Additional tonnage for additional blocks | Approved | Approved. See R Maddison email 20.09.23 09:27am | 63.684 | 10000 | 13500 | 139556.3 | 55539.6 | 2625 | 250 | 38886.1
MS-1813 |  |  | 02 | A | Add & Omit from tender drawings to Rev B | Approved | Approved. See R Maddison email 20.09.23 09:27am | 42.672 | 0 | 0 | 95674.46 | 21336 | 0 | 0 | 21348.36
MS-1813 |  |  | 03 | A | Add & Omit for columns & first floors | Approved | Approved. See R Maddison email 20.09.23 09:27am | 5.372 | 0 | 0 | 11805.45 | 2686 | 0 | 0 | 2651.7
MS-1777 |  |  | 01 | B | Trailer hire costs | Approved | A - Approved between GW and AT | 0 | 0 | 0 | 0 | 0 | 33968 | 0 | 0
MS-1777 |  |  | 03 | A | Additional ~14T for rails and purlins as per P Willington email dated 07.11.22 | Approved | See M Cartwright email dated 13.09.23 @ 14:06 | 12.455 | -3400 | 0 | 45205.8 | 6531.66 | 0 | 0 | 0
MS-1724 |  |  | 01 | B | Supply and installation of first floor balustrade | Issued |  | 0.62 | 300 | 420 | 3767.5 | 2090 | 150 | 0 | 1323.38
MS-1724 |  |  | 02 | A | Supply and installation of angles to risers | Approved | See D Kelly email 21.08.23 09:58am | 0.711 | 0 | 0 | 1353.2 | 5330 | 150 | 0 | 1708.3
MS-1724 |  |  | 03 | A | Riser F partition support steel | Approved | See D Kelly email 21.08.23 09:58am | 0.156 | 100 | 0 | 206 | 2615 | 150 | 0 | 767.75
MS-1742 |  |  | 01 | A | Add & omit for VE drawings from SBK | Pending
MS-1742 |  |  | 02 | A | Supply and coat steels with intumescent paint | Declined | See A [NAME] email 15.09.23 11:38am | 0 | 0 | 1200 | 36057 | 29500 | 0 | 0 | 13351.4
MS-1742 |  |  | 03 | A | Supply and install metal decking & concreting | Declined |  | 0 | 0 | 0 | 76738.62 | 0 | 0 | 0 | 9168.45
MS-1777 |  |  | 04 | A | Upgrade of crane spec for lot 1 install | Not Req. |  | 0
MS-1724 |  |  | 04 | B | Additional 150x90 PFC bracing | Issued |  | 0.176 | 250 | 63.71 | 483 | 760 | 150 | 400 | 519.48
MS-1813 |  |  | 04 | A | Supply conical bolt boxes to 4no blocks | Approved | Approved. See R Maddison email 20.09.23 09:27am | 0 | 0 | 0 | 440 | 0 | 0 | 0 | 440
MS-1817 |  |  | 13 | A | Plant room external staircase | Issued |  | 0.417 | 750 | 420 |  |  | 1800 | 250
MS-1742 |  |  | 04 | A | Hilti Seismic Washers to concrete connections | Approved | See H Akali email dated 06.10.23 10:49am | 0 | 300 | 0 | 5821.72 | 2000 | 0 | 0 | 1373.26
MS-1813 |  |  | 05 | B | Supply and install metal decking | Approved | Rev B Approved. See N [NAME] email 06.11.23 12:30pm | 0 | 0 | 0 | 61091.98 | 0 | 0 | 0 | 10691.1
MS-1742 |  |  | 05 | A | Splicing of beams due to hoist arrangement | Approved |  | 0.512 | 350 | 87 | 1156.03 | 1800 | 0 | 0 | 760.76
MS-1724 |  |  | 05 | A | Lift shaft 3 decking | Approved | See D [NAME] email dated 21.09.23 12:27pm | 1.3 | 0 | 0 | 2036 | 8480 | 150 | 0 | 2507.2
MS-1742 |  |  | 06 | A | Holes to be drilled in angle as per A Gay email 12/09/23 @ 13:13pm | Approved | See [NAME] issued 14/09/23 @ 15:25pm | 0 | 100 | 0 | 0 | 592 | 0 | 0 | 148
MS-1724 |  |  | 06 | B | Review existing connections | Issued |  | 0 | 600 | 0 | 0 | 0 | 0 | 300 | 0
MS-1724 |  |  | 07 | B | First floor balustrade support posts | Issued |  | 0.1 | 800 | 133.01 | 1540.5 | 760 | 150 | 400 | 611.88
MS-1724 |  |  | 08 | B | Installation of new steel to main entrance doorway | Issued |  | 0.258 | 150 | 45 |  |  | 150 | 45
MS-1724 |  |  | 09 | B | Supply and install of goalposts to GF & 7F | Issued |  | 0.758 | 800 | 410 | 1169.22 | 1360 | 150 | 0 | 560.07
MS-1724 |  |  | 10 | B | B1 riser levels 1-7 | Issued |  | 0.222 | 600 | 411.76 | 1913.65 | 4250 | 150 | 300 | 1156.35
MS-1777 |  |  | 05 | A | Supply & Install Energy Sign Support | Declined | See M Cartwright email dated 26.09.23 09:46 | 0.53 | 400 | 420 | 3618.8 | 2990 | 150 | 0 | 1613.95
MS-1724 |  |  | 11 | B | 2nd Floor Lift Slab Infill | Approved |  | 0.351 | 50 | 141.29 | 1177.53 | 2000 | 150 | 200 | 372.2
MS-1793 |  |  | 01 | A | Additional PFC for brickwork support | Issued |  | 0.368 | 400 | 0 | 1268 | 680 | 150 | 0 | 299.5
MS-1813 |  |  | 06 | A | Drilling and fiixng of masonry support angles | Declined |  | 0 | 0 | 0 | 0 | 14000 | 0 | 0 | 2100
MS-1813 |  |  | 07 | A | Increased crane [NAME] size | Pending |  | 0
MS-1813 |  |  | 08 | A | Abortive day (02/10/2023) | Issued |  | 0 | 0 | 1291.5 | 0 | 1750 | 0 | 0 | 322.88
MS-1777 |  |  | 06 | A | Dayworks 001 - Awaiting datums | Approved | See P Adu-Afful email dated 11/10/2023 12:16 | 0 | 0 | 131.25 | 0 | 247.5 | 0 | 0 | 32.81
MS-1777 |  |  | 07 | A | Removal of channels along GL-C as per P Adu-Afful email 10.10.23 16:23 | Not Req. |  | 0 | 0 | 0 | 0 |  | 0 | 0
MS-1724 |  |  | 12 | B | Supply of plates site welded to lift 3 thresholds | Issued |  | 0.069 | 0 | 0 | 189 | 4385 | 150 | 0 | 448.63
MS-1742 |  |  | 07 | A | Supply and install of flat plate washers | Approved | Approved. See [NAME] email dated 20/10/2023 09:48am | 0 | 25 | 0 | 275 | 0 | 100 | 0 | 102.5
MS-1777 |  |  | 08 | A | Amendments to Lot 4 | Issued |  | 0.462 | 0 | 0 | 6714.05 |  |  | 375 | 1678.51
MS-1777 |  |  | 09 | A | Erection uplift of lots 5 and 6 | Issued |  | 0 | 0 | 0 | 0 | 8586.52 | 0 | 0 | 1502.64
MS-1742 |  |  | 08 | C | Supply and install of 8mm plate for cover plates | Approved | See H Akali email dated 02/01/2024 | 2 | 100 | 540 | 5089.55 | 4560 | 650 | 0 | 1285.89
MS-1777 |  |  | 10 | A | Removal of steels as requested by BS site team | Approved |  | 0 | 0 | 560 | 0 | 420 | 0 | 0
MS-1777 |  |  | 11 | A | Stand down of crane due to ground conditions | Issued |  | 0 | 0 | 800 | 0 | 840 | 0 | 0
MS-1777 |  |  | 12 | A | Additional costs for dropping decking packs | Pending
MS-1777 |  |  | 13 | A | Extra over for side rail/purlin installation due to boiler install | Approved | Dayworks agreed. See [NAME] email 03/11/23 11:59 | 0 | 0 | 0 | 0 | 6000 | 0 | 0 | 1800
MS-1799 |  |  | 01 | A | Abortive visit cost | Issued |  | 0 | 0 | 0 | 0 | 680 | 0 | 0 | 0
MS-1813 |  |  | 09 | A | Remobilisation charges due to multiple vists required | Pending
MS-1742 |  |  | 09 | A | Masonry restraint posts as SBK drawing issue | Approved | See H Akali email dated 09.11.23 12:51 | 0.121 | 150 | 106.9 | 754.28 | 1280 | 150 | 0 | 473.79
MS-1883 |  |  | 01 | A | Extra cost for site survey | Issued |  | 0 | 0 | 0 | 0 | 0 | 0 | 800 | 0
MS-1777 |  |  | 14 | A | Stand down for asbestos works as P [NAME] email dated 30/11/23 10:05am | Approved | See P [NAME] email dated 30/11/23 10:05am | 0 | 0 | 0 | 0 | 170 | 0 | 0 | 0
MS-1813 |  |  | 10 | A | Steel & decking storage charges | Issued
MS-1724 |  |  | 13 | A | Stair 2 Extension | Approved | See SI 011 issued November 29, 2023 8:14 AM |  |  |  |  |  |  |  |  | 13767
MS-1724 |  |  | 14 | A | Fan light support for entrance | Approved | See SI 012 issued December 4, 2023 7:16 AM |  | 550 | 0 | 1037 | 680 | 150 | 150 | 434 | 2851
MS-1724 |  |  | 15 | A | Louvre steelwork to basement generator rooms | Approved | See SI 012 issued December 4, 2023 7:16 AM |  | 700 | 0 | 1584.3 | 1360 | 450 | 150 | 683.58 | 4777.88
MS-1724 |  |  | 16 | A | Plantroom steps - level 7 | Approved | See SI 012 issued December 4, 2023 7:16 AM |  | 650 | 0 | 2344.8 | 1360 | 450 | 150 | 861.2 | 5666
MS-1742 |  |  | 10 | B | Façade louvre support | Approved |  | 0.118 | 400 | 43 | 472.65 | 1280 | 200 | 600 | 424.91
MS-1724 |  |  | 17 | A | Stair 3 Extension | Approved | See SI 013 issued November 06, 2023 15:47pm |  |  |  |  |  |  |  |  | 13593
MS-1724 |  |  | 18 | B | Durbar plates | Approved | See SI 014 issued January 09, 2024 08:07am | 0.718 | 300 |  | 10142.15 | 3800 | 450 | 800 | 3566.62
MS-1777 |  |  | 15 | A | Flooring abortive visit | Issued |  | 0 | 0 | 0 | 0 | 850 | 0 | 0
MS-1799 |  |  | 04 | A | Additional tonnage of 5.13T | Issued |  | 4.86 | 0 | 0 |  |  | 0 | 0
MS-1883 |  |  | 02 | A | SHS Lintel | Declined | See J Wylde email 15/12/23 10:01am | 0.173 | 150 | 29 | 1277.28 | 760 | 150 | 400 | 455.07
MS-1742 |  |  | 11 | B | Supply and installation of GRP gratings to risers | Declined | See H Akali email 08/01/2024 11:50am | 0 | 150 | 83.26 | 4142.84 | 5320 | 450 | 600 | 2056.31
MS-1799 |  |  | 05 | A | Supply and installation of SHS lintels | Approved | See R Wynne email dated 15/01/24 14:51 | 0.187 | 50 | 0 | 1325.11 | 0 | 300 | 0 | 336.28
MS-1742 |  |  | 12 | A | 5th floor strengthening works | Approved |  | 3.19 | 2900 | 474.45 | 5617.25 | 7840 | 475 | 400 | 3425.32
MS-1889 |  |  | 01 | A | Flue support steelwork | Approved | See L Hancocks email dated 10/01/24 14:43 | 0.82 | 300 | 115 | 2824.9 | 1120 | 430 | 0 | 283.98
MS-1777 |  |  | 16 | A | Additional metal decking costs | Issued |  | 0 | 0 | 0 | 415.48 | 0 | 0 | 0 | 143.67
MS-1724 |  |  | 19 | A | Removal of canopy brackets from wall | Issued |  | 0 | 0 | 0 | 0 | 760 | 0 | 0 | 76
MS-1777 |  |  | 17 | A | [NAME] of plates | Approved | See [NAME] email 16/01/24 13:20 |  | 0 | 0 | 100 | 0 | 0 | 0 | 0
MS-1777 |  |  | 18 | A | PH81 - Curb Angles | Approved | See [NAME] email 16/01/24 13:20 |  | 0 | 0 |  | 0 | 500 | 100
MS-1777 |  |  | 19 | A | PH40 - Flue silencer support | Approved | See [NAME] email 16/01/24 13:20 |  | 0 | 0 |  | 0 |  | 100
MS-1777 |  |  | 20 | A | PH60 - Flue support steelwork | Approved | See [NAME] email 16/01/24 13:20 |  | 0 | 0 |  | 0
MS-1777 |  |  | 21 | A | PH51 - [NAME] systems | Approved | See [NAME] email 16/01/24 13:20 |  | 0 | 0 |  | 0 | 150 | 100
MS-1777 |  |  | 22 | A | Transport of material to Elite Metal Group | Approved | See P Abu-Afful email 23/01/24 09:02 |  | 0 | 0 | 0 | 0 | 800 | 0 | 177
MS-1777 |  |  | 23 | A | PH 73 V043 | Approved | See M Cartwright email dated 23/01/24 16:58 |  | 0 | 0 | 168 | 0 | 100 | 50 | 64
MS-1777 |  |  | 24 | A | PH47 V017 | Approved | See M Cartwright email dated 23/01/24 16:58 |  | 0 | 0 |  | 0 | 100 | 100 | 636
MS-1777 |  |  | 25 | A | Phase 65 Vo35 | Approved | See M Cartwright email dated 23/01/24 16:58 |  | 0 | 0 |  | 0 | 100 | 50 | 152
MS-1777 |  |  | 26 | A | PH36B /V006 | Approved | See M Cartwright email dated 24/01/2024 11:05 |  | 0 | 0 |  | 0 | 0 | 0 | 215
MS-1777 |  |  | 27 | A | Side rail re alignment | Pending
MS-1799 |  |  | 06 | A | 2no UB203x102x23 to GL N | Approved | See R Wynne email dated 26/01/2024 09:14 | 0.1 | 100 | 0 | 427.5 | 0 | 0 | 0 | 166.88
MS-1777 |  |  | 28 | A | [NAME] and reinstall BR8 due to removal by others over weekend (01.11.23) | Issued |  |  | 0 | 80 | 0 | 210 | 0 | 0
MS-1777 |  |  | 29 | A | Phase 61 - VO-31 | Approved | See M Cartwright email January 29th 2024 09:30 |  | 0 | 0 |  | 0 | 250 | 100