Spreadsheet: 463561d1464637960-summary-sheet-for-drawings-log-with-multiple-revisons-drawing-log-chg1
Sheet: Structural

Sr.No. | Drawing No. | Drawing Title | Rev | Submitted Date | Status | Status Received Date
Service Block
1 | STR-EEC-FD-05-100 | Service Block - 2 Internal Foundation Details | 0 | 2015-08-01 00:00:00 | D | 2015-09-28 00:00:00
 | STR-EEC-FD-05-100 | Service Block - 2 Internal Foundation Details | 1 | 2015-09-29 00:00:00 | C | 2015-10-12 00:00:00
 | STR-EEC-FD-05-100 | Service Block - 2 Internal Foundation Details | 2 | 2016-01-10 00:00:00 | B | 2016-01-19 00:00:00
 | STR-EEC-FD-05-100 | Service Block - 2 Internal Foundation Details | 3 | 2016-02-02 00:00:00 | B | 2016-02-08 00:00:00
 | STR-EEC-FD-05-100 | Service Block - 2 Internal Foundation Details | 4 | 2016-03-17 00:00:00 | A
2 | STR-EEC-FD-05-100A | Cast-In Internal Foundation Details for Equipment | 0 | 2016-03-17 00:00:00 | A | 2016-03-29 00:00:00
Mosque
1 | STR-EEC-S-03-SP1 | Spiral Stair Case Detail | 0 | 2016-01-17 00:00:00 | A | 2016-03-03 00:00:00
2 | STR-CAL-MSQ-SPS-001 | Calculation | 0 | 2016-01-17 00:00:00 | A
3 | STR-EEC-S-03-102a | Roof Equipment Foundation Layout | 0 | 2016-01-11 00:00:00 | B | 2016-01-19 00:00:00
 | STR-EEC-S-03-102a | Roof Equipment Foundation Layout | 1 | 2016-03-27 00:00:00 | A | 2016-04-04 00:00:00
General
10 | STR-EEC-S-00-PF1 | 12 meter Light Pole Foundation Detail | 0 | 2015-12-27 00:00:00 | D | 2016-02-03 00:00:00
 | STR-EEC-S-00-PF1 | 12 meter Light Pole Foundation Detail | 1 | 2016-02-11 00:00:00 | A | 2016-02-16 00:00:00
11 | STR-EEC-S-00-PF3 | 18 meter Light Pole Foundation Detail | 0 | 2015-12-27 00:00:00 | D | 2016-02-03 00:00:00
 | STR-EEC-S-00-PF3 | 18 meter Light Pole Foundation Detail | 1 | 2016-02-11 00:00:00 | A | 2016-02-16 00:00:00
 | STR-EEC-S-00-PF3 | 18 meter Light Pole Foundation Detail | 2 | 2016-02-29 00:00:00 | A | 2016-03-02 00:00:00
Amenity Building
1 | STR-EEC-S-01-110a | Roof Equipment Foundation Layout | 0 | 2016-01-10 00:00:00 | B | 2016-01-19 00:00:00
 | STR-EEC-S-01-110a | Roof Equipment Foundation Layout | 1 | 2016-02-28 00:00:00 | B | 2016-03-12 00:00:00
 | STR-EEC-S-01-110a | Roof Equipment Foundation Layout | 2 | 2016-03-27 00:00:00 | A | 2016-04-04 00:00:00
 | STR-EEC-S-01-110a | Roof Equipment Foundation Layout | 3 | 2016-05-26 00:00:00 | A
2 | STR-EEC-S-01-620 | Typical Section & Details | 0 | 2016-01-10 00:00:00 | C | 2016-01-19 00:00:00
 | STR-EEC-S-01-620 | Typical Section & Details | 1 | 2016-02-28 00:00:00 | C | 2016-03-12 00:00:00
 | STR-EEC-S-01-620 | Typical Section & Details | 2 | 2016-04-18 00:00:00 | A | 2016-04-23 00:00:00
3 | STR-EEC-S-01-621 | Typical Section & Details | 0 | 2016-05-26 00:00:00 | C | Cancelled this drawing
 | STR-EEC-S-01-621 | Typical Section & Details | 1 | 2016-02-28 00:00:00 | C
Guest Block
1 | STR-EEC-S-02-655 | Precast Low Current Manhole Typical Details | 0 | 2015-08-24 00:00:00 | B | 2015-08-27 00:00:00
 | STR-EEC-S-02-655 | Precast Low Current Manhole Typical Details | 1 | 2016-03-10 00:00:00 | A | 2016-03-17 00:00:00
2 | STR-EEC-S-02-125 | Overall [NAME] | 0 | 2016-01-16 00:00:00 | B | 2016-01-23 00:00:00
 | STR-EEC-S-02-125 | Overall [NAME] | 1 | 2016-03-27 00:00:00 | A | 2016-04-04 00:00:00
3 | STR-EEC-S-02-627C | Additional Fixing Detail at Telecom Room ( [NAME]) all [NAME] | 0 | 2016-02-25 00:00:00 | A | 2016-03-02 00:00:00