Spreadsheet: 820739d1678276674-complex-formula-lost-planning-sheet-test
Sheet: Live Works

Status | NRSWA Comments | NED | Priority | Spare | N/A | Works Reference | Property | Address | City | Post Code | Hole Number | Road Type | Surface Type | Material Type | Length | [NAME] | Depth | M2 | M3 |  | Comments | N/A | Area | Date  Promoted | Time Added |  | Scheduling Comments | Grab | Rein | Barriers | TM | Works Reference | Works Reference | 6mm Topping | CW Base | CW Topping
Rein |  | 2023-03-09 00:00:00 |  |  |  | 0080-0323 |  |  |  |  | 1 | Footway | FW | Concrete | 1 | 1 | 0.8 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 0080-032
Rein |  | 2023-03-08 00:00:00 |  |  |  | 0354903 |  |  |  |  | 1 | Type4 | CWT4 | HRA | 9 | 1 | 0.8 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  | [NAME] | N/A |  | 0354903
Backfill |  | 2023-03-08 00:00:00 | P1 | 44993 | 1 | 13150253 | . |  |  |  | 1 | Type4 | CWT4 | 10mm | 2 | 1.35 | 1 |  | 2.7 | Public | P1 sections and lid on site for grab but they will need to take a FH base for it.. |  | Wo/Glos | 2023-03-06 00:00:00 | 12:15:28 | 44991 |  |  | [NAME] |  |  | 13150253
Rein |  |  |  | 44993 |  | 13176088 | 81 |  |  |  | 1 | Drive | FW | 6mm | 1.6 | 1.2 | 1.2 | 1.92 | 2.304 | Private | . |  | 660 - CENTRAL | 2023-03-03 00:00:00 | 16:30:12 | 44988 | Customer complaint |  |  |  |  | 13176088
Rein |  | 2023-03-08 00:00:00 |  | 44994 | -2 | 13225189-20 | Station Road |  |  |  | 1 | Type4 | FW | 6mm | 2 | 2 | 0.1 | 4 | 0.4 | Public | [NAME] needed. |  | 660 - CENTRAL | 2023-03-06 00:00:00 | 14:42:02 | 44991 |  |  |  |  | ch8
Backfill | REMEDIAL | 2023-03-07 00:00:00 | NMA |  |  | 13243296 |  |  |  |  | 1 | Verge | Verge | Top Soil/Seed | 1 | 1 | 1 |  |  |  | remove rocks/debris and put down top soil & seed |  | central | 2023-03-06 00:00:00 |  |  |  |  |  | N/A |  | 13243296
Rein |  |  |  | 44994 |  | 13252686 | [NAME] |  |  |  | 1 | Footway | FW | 6mm | 1.3 | 0.8 | 0.1 | 1.04 | 0.104 | Public | [NAME] job to rein - school hours/weekend best as outside school. |  | 660 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 10:21:24 | 44991 | temped needs rein |  |  |  | ch8 | 13252686
Rein |  | 2023-03-10 00:00:00 |  |  |  | 13257545 |  |  |  |  | 1 | Footway | FW | 6mm | 1 | 0.6 | 1 | 0 | 0 |  | 2wtl walkboards onsite and footway closed sign. |  | 660 - STAFFS & SHROPS | 2023-03-02 00:00:00 | 16:14:05 |  |  |  |  |  | 2wtl | 13257545
Rein |  | 2023-03-10 00:00:00 |  | 44995 |  | 13257545 | Glascote Road |  |  |  | 1 | Footway | FW | 6mm | 1.6 | 1.4 | 1.1 | 2.24 | 2.464 | Public | 2wtl walkboards onsite and footway closed sign. |  | 660 - STAFFS & SHROPS | 2023-03-02 00:00:00 | 16:14:05 | 44987 |  |  |  |  | 2wtl | 13257545
Rein |  | 2023-03-10 00:00:00 |  | 44995 |  | 13266786 | 106 |  |  |  | 1 | Type1 | [NAME] | SMA | 3.4 | 1.5 | 0.34 |  | 1.734 | Public | 2wtl digger, equipment and fencing onsite. |  | 660 - CENTRAL | 2023-03-03 00:00:00 | 16:30:55 | 44988 |  |  | Darren Aldred |  |  | 13266786
Rein |  |  |  | 44994 |  | 13273816 | 22 |  |  |  | 1 | Drive | FW | 6mm | 15 | 2.1 | 0.1 | 31.5 | 3.15 | Private | overbanding needed. |  | 660 - CENTRAL | 2023-03-06 00:00:00 | 10:22:19 | 44991 |  |  |  |  | n/a | 13273816
Backfill |  | 2023-03-07 00:00:00 | P2 | 44993 |  | 13275397 | OUTSIDE MALVERN HOUSE |  |  |  | 1 | Footway | FW | 6mm | 1 | 0.6 | 1 | 0.6 | 0.6 | Public | P2. |  | Wo/Glos | 2023-03-06 00:00:00 | 08:00:03 | 44991 |  |  |  |  |  | 13275397
Rein | digger moved 01/03 | 2023-03-08 00:00:00 |  | 44987 |  | 13281312 | Anchor Place |  |  |  | 1 | Type4 | CWT4 | 10mm | 2.9 | 3.7 | 1.2 |  | 12.876 | Public | r/close 3 x 10 by 5 kerbs onsite digger fencing and equipment onsite. |  | 660 - STAFFS & SHROPS | 2023-02-27 00:00:00 | 12:23:18 | 44984 | 660 informed of equpiment 28/02 |  | [NAME] |  | r/close | 13281312
Rein |  | 2023-03-08 00:00:00 | P2 | 2023-03-08 00:00:00 |  | 13284817 | . |  |  |  | 1 | Footpath | FW | 6mm | 0.6 | 0.6 | 1 | 0.36 | 0.36 | Public | P2 tube and lid on site |  | Central | 2023-03-05 00:00:00 | 13:02:31 | 2023-03-05 00:00:00 | Stone left on site for [NAME] to backfill - spoil taken away |  |  |  |  | 13284817
Backfill |  | 2023-03-13 00:00:00 |  | 44998 | -6 | 13288701-10 | 67 |  |  |  | 1 | Footway | CWT4 | 10mm | 1.8 | 1.2 | 0.2 |  | 0.432 | Public | 2WTL Advised 0.5 tonne stone needed 3 x 150mm bull nose edgers needed [NAME] onsite. |  | 660 - WO/GLO | 2023-03-06 00:00:00 | 14:42:46 | 44991 |  |  | [NAME] |  | 2wtl
Backfill |  | 2023-03-13 00:00:00 |  | 44998 | -6 | 13288701-10 | 67 |  |  |  | 2 | Unknown | Adhoc | Other - See Notes for Material | 0 | 0 | 0 | 0 | 0 | Public | 2WTL Advised 0.5 tonne stone needed 3 x 150mm bull nose edgers needed Fencing onsite.2wtl |  | 660 - WO/GLO | 2023-03-06 00:00:00 | 14:42:46 | 44991 | 3 x 150mm bull nose edgers needed |  |  |  | 2wtl
Rein |  |  | P2 | 44993 |  | 13289395 | . |  |  |  | 1 | Footway | FW | Flags | 0.9 | 0.6 | 1 | 0.54 | 0.54 | Private | P2 PERMIT CANCELLED 1x 0.9 by 0.6 slab required.. |  | Central | 2023-03-06 00:00:00 | 07:29:13 | 44991 |  |  |  |  |  | 13289395
Backfill |  | 2023-03-08 00:00:00 | P1 | 44993 | 1 | 13290346 | 1894 PERSHORE ROAD |  |  |  | 1 | Footway | FW | Blocks | 1.3 | 0.7 | 1 | 0.91 | 0.91 | Public | P1 - will require more blocks as was previously a meter chamber in ground. |  | Central | 2023-03-06 00:00:00 | 13:11:28 | 44991 |  |  |  |  |  | 13290346
Backfill |  |  |  | 44994 | -2 | 13290985-10 | Unit 19 |  |  |  | 1 | Footway | FW | 6mm | 1.5 | 1.5 | 1.5 | 2.25 | 3.375 | Private | Please return barriers to staverton. |  | 660 - WO/GLO | 2023-03-06 00:00:00 | 14:43:56 | 44991 |  |  |  |  | n/a
Backfill |  |  |  | 44994 |  | 13291684 | Westhead Hotel |  |  |  | 1 | Drive | CWT4 | 10mm | 1.8 | 1.2 | 1 |  | 2.16 | Private | rear carpark grab access ok. |  | 660 - WO/GLO | 2023-03-06 00:00:00 | 10:22:59 | 44991 |  |  | [NAME] |  | n/a | 13291684
Backfill |  | 2023-03-09 00:00:00 | P2 | 2023-03-09 00:00:00 |  | 13298204 | . |  |  |  | 1 | Type4 | CWT4 | 10mm | 7 | 0.5 | 1 |  | 3.5 | Public | P2. |  | WO/GLOS | 2023-03-05 00:00:00 | 13:03:08 | 2023-03-05 00:00:00 |  |  | [NAME] |  |  | 13298204
Backfill |  | 2023-03-09 00:00:00 | P2 | 2023-03-09 00:00:00 |  | 13298204 | . |  |  |  | 2 | Footpath | FW | 6mm | 1.1 | 0.7 | 1 | 0.77 | 0.77 | Public | P2. |  | WO/GLOS | 2023-03-05 00:00:00 | 13:03:08 | 2023-03-05 00:00:00 |  |  |  |  |  | 13298204
Rein |  | 2023-03-07 00:00:00 | P2 | 44992 |  | 13300681 | 20 JASMINE WALK |  |  |  | 1 | Footway | FW | 6mm | 1.2 | 1.2 | 1 | 1.44 | 1.44 | Public | P2 -. |  | Wo/Glos | 2023-03-03 00:00:00 | 12:51:59 | 44988 |  |  |  |  |  | 13300681
Rein |  | 2023-03-07 00:00:00 | P2 | 2023-03-07 00:00:00 |  | 13301084 | 30 OAKFIELD ROAD |  |  |  | 1 | Footway | FW | 6mm | 1 | 0.8 | 1 | 0.8 | 0.8 | Public | . |  | Wo/Glos | 2023-03-04 00:00:00 | 15:35:53 | 2023-03-04 00:00:00 |  |  |  |  |  | 13301084
Rein |  | 2023-03-07 00:00:00 | P2 | 2023-03-07 00:00:00 |  | 13301084 | 30 OAKFIELD ROAD |  |  |  | 2 | Footway | FW | 6mm | 2.5 | 0.8 | 1 | 2 | 2 | Public | . |  | Wo/Glos | 2023-03-04 00:00:00 | 15:35:53 | 2023-03-04 00:00:00 |  |  |  |  |  | 13301084
Backfill |  |  | P3 | 44994 | 2 | 13305182 | [NAME] |  |  |  | 1 | Verge | Verge | Top Soil/Seed | 0.6 | 0.5 | 0.5 | 0.3 | 0.15 | Private | P3 - needs a few wheelbarrows of top soil and grass seed and take 3 sections away small works vechicle would be better to be able to park in driveway and 2 barriers remain onsite. |  | Wo/Glos | 2023-03-06 00:00:00 | 12:52:14 | 44991 |  |  |  |  |  | 13305182
Rein |  | 2023-03-07 00:00:00 | SOR | 44993 |  | 13307201 | 13 GATTON WAY |  |  |  | 1 | Footway | FW | 6mm | 5 | 1.2 | 1 | 6 | 6 | Public | P2 - Potentially more con damage caused by damage from burst. |  | Wo/Glos | 2023-03-06 00:00:00 | 08:01:35 | 44991 |  |  |  |  |  | 13307201
Rein |  | 2023-03-07 00:00:00 | P2 | 2023-03-07 00:00:00 |  | 13307502 | rear of 25 LINCOLN GROVE |  |  |  | 1 | Footway | FW | 6mm | 1 | 1 | 1 | 1 | 1 | Public | . |  | Central | 2023-03-04 00:00:00 | 15:39:07 | 2023-03-04 00:00:00 |  |  |  |  |  | 13307502
Backfill |  | 2023-03-08 00:00:00 | P1 | 44993 | -1 | 13307631 | . |  |  |  | 1 | [NAME] | CWT3 | 10mm | 1.2 | 0.5 | 1 |  | 0.6 | Public | P1. |  | Wo/Glos | 2023-03-06 00:00:00 | 15:42:18 | 44991 |  |  | [NAME] |  |  | 13307631
Rein |  | 2023-03-07 00:00:00 | SOR | 44993 |  | 13308145 | 22 PARKEND ROAD |  |  |  | 1 | Footway | FW | 6mm | 1 | 0.65 | 1 | 0.65 | 0.65 | Public | P2. |  | Wo/Glos | 2023-03-06 00:00:00 | 08:02:18 | 44991 |  |  |  |  |  | 13308145
Rein |  | 2023-03-10 00:00:00 |  |  |  | 17-2-23-4-NH |  |  |  |  | 1 | Footway | FW | 6mm | 1.5 | 0.6 | 0.5 |  |  |  | URGENT REIN REQUESTED DUE TO LOCATION |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 17-2-23-
Rein |  | 2023-04-06 00:00:00 |  |  |  | 2380993A |  |  |  |  | 4 | Footway | FW | 6mm | 45 | 0.5 | 0.7 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-02 00:00:00 | 16:30:00 |  | Do Not Site Clear |  |  | N/A |  | 2380993A
Rein |  | 2023-04-06 00:00:00 |  |  |  | 2380993E |  |  |  |  | 1 | Footway | FW | 6mm | 50 | 0.5 | 0.65 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2380993E
Rein |  | 2023-04-06 00:00:00 |  |  |  | 2380993E |  |  |  |  | 2 | Type4 | CWT4 | 10mm | 12 | 0.5 | 0.65 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  | [NAME] | N/A |  | 2380993E
Rein |  | 2023-04-06 00:00:00 |  |  |  | 2380993E |  |  |  |  | 3 | Footway | FW | 6mm | 15 | 0.5 | 0.65 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2380993E
Rein |  | 2023-04-06 00:00:00 |  |  |  | 2380993E |  |  |  |  | 4 | Footway | FW | Kerbs | 2 | 0.01 | 0.01 |  |  |  | 2 ROAD KERBS ONSITE AND IN TACT. |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2380993E
Rein |  | 2023-03-07 00:00:00 |  |  |  | 2391077 |  |  |  |  | 1 |  | Adhoc | Other - See Notes for Material | 1 | 1 | 1 |  |  |  | WHITE LINE TO REPLACE |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2391077
Rein |  | 2023-03-16 00:00:00 |  |  |  | 2394372 |  |  |  |  | 2 | Footway | FW | 6mm | 1.9 | 0.35 | 0.5 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394372
Rein |  | 2023-03-16 00:00:00 |  |  |  | 2394372 |  |  |  |  | 3 | Footway | FW | 6mm | 2 | 1 | 0.55 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394372
Rein |  | 2023-03-16 00:00:00 |  |  |  | 2394372 |  |  |  |  | 4 | Footway | FW | 6mm | 2 | 1 | 0.7 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394372
Rein |  | 2023-03-15 00:00:00 |  |  |  | 2394379 |  |  |  |  | 1 | Footway | FW | 6mm | 1 | 0.7 | 0.6 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394379
Rein |  | 2023-03-15 00:00:00 |  |  |  | 2394379 |  |  |  |  | 2 | Footway | FW | 6mm | 1.5 | 0.8 | 0.3 |  |  |  | not wackerd cable high top soil needed seed |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394379
Rein |  | 2023-03-15 00:00:00 |  |  |  | 2394389 |  |  |  |  | 1 | Footway | FW | 6mm | 1.5 | 1 | 0.45 |  |  |  | Not wackerd cable high |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394389
Rein |  | 2023-03-08 00:00:00 |  |  |  | 2394732 |  |  |  |  | 1 |  | Adhoc | Other - See Notes for Material | 3 | 0.3 | 0.6 |  |  |  | Anti Skid |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394732
Rein |  | 2023-03-08 00:00:00 |  |  |  | 2394732 |  |  |  |  | 2 | Footway | FW | 6mm | 2 | 1 | 0.8 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394732
Rein |  | 2023-03-08 00:00:00 |  |  |  | 2394732 |  |  |  |  | 3 | Footway | FW | Kerbs | 4 | 0.1 | 0.1 |  |  |  | 4x edging kerb taken out on site to go back in Soil left to go back of edgers when relaid |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394732
Rein |  | 2023-03-08 00:00:00 |  |  |  | 2394732 |  |  |  |  | 4 | Footway | FW | 6mm | 2 | 1.5 | 1.2 |  |  |  |  |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 2394732
Rein |  | 2023-03-07 00:00:00 |  |  |  | 2395387 |  |  |  |  | 2 | Footway | FW | 6mm | 2.4 |  | 1.1 |  |  |  | 1.5 X 1M left to do |  | 745 - STAFFS & SHROPS | 2023-03-03 00:00:00 | 17:08:48 |  | Do Not Site Clear |  |  | N/A |  | 2395387
Rein |  | 2023-03-10 00:00:00 |  |  |  | 344717 |  |  |  |  | 1 | Footway | FW | 6mm | 10 | 2 | 0.6 |  |  |  | URGENT REIN REQUESTED DUE TO LOCATION  GRAB TO ATTEND 1ST JOB  REIN STATEMENT  @ 10.00AM |  | 745 - STAFFS & SHROPS | 2023-03-06 00:00:00 | 16:03:02 |  | Do Not Site Clear |  |  | N/A |  | 344717
Rein | REMEDIAL | 2023-03-08 00:00:00 | NMA |  |  | 60421257 |  |  |  |  | 1 | Type4 | CWT4 | HRA | 2 | 2 | 1 |  |  |  | remove patch and relay |  | central | 2023-03-06 00:00:00 |  |  | 4 way lights Booked for 09:30 |  | Darren Aldred | N/A |  | 60421257
Rein | REMEDIAL | 2023-03-08 00:00:00 | NMA |  |  | 60421257 |  |  |  |  | 2 | Type4 | Adhoc | Other - See Notes for Material | 2 | 2 | 1 |  |  |  | overbanding |  | central | 2023-03-06 00:00:00 |  |  | 4 way lights Booked for 09:30 |  |  | N/A |  | 60421257
Rein | REMEDIAL | 2023-03-08 00:00:00 | NMA |  |  | 60421257 |  |  |  |  | 3 | Footway | FW | 6mm | 2.5 | 1 | 1 |  |  |  | remove grab scarring |  | central | 2023-03-06 00:00:00 |  |  | 4 way lights Booked for 09:30 |  |  | N/A |  | 60421257
Rein | Duration Challenged EXTENDED 06/03 | 2023-03-05 00:00:00 | P1 | 2023-03-07 00:00:00 |  | 60447117 | 1-7 Tibbbit Mews, Winchombe ST |  |  |  | 1 | Footway | FW | Blocks | 1 | 1 | 0.5 | 1 | 0.5 | Public | . |  | Wo/Glos | 2023-03-04 00:00:00 | 15:43:30 | 2023-03-04 00:00:00 |  |  |  |  |  | 60447117
Rein | Duration Challenged EXTENDED 06/03 | 2023-03-05 00:00:00 | P2 | 2023-03-07 00:00:00 |  | 60447621 | . |  |  |  | 1 | Footpath | FW | 6mm | 0.8 | 0.4 | 1 | 0.32 | 0.32 | Public | P2. |  | WO/GLOS | 2023-03-05 00:00:00 | 18:14:17 | 2023-03-05 00:00:00 |  |  |  |  |  | 60447621
Backfill |  | 2023-03-07 00:00:00 | P2 | 2023-03-07 00:00:00 |  | 60475626 | . |  |  |  | 1 | Type1 | [NAME] | 10mm | 2.7 | 1 | 1 |  | 2.7 | Public | P2. |  | Central | 2023-03-05 00:00:00 | 18:15:19 | 2023-03-05 00:00:00 |  |  | Darren Aldred |  |  | 60475626
Backfill |  | 2023-03-07 00:00:00 | P2 | 2023-03-07 00:00:00 |  | 60475626 | . |  |  |  | 2 | Type1 | [NAME] | 10mm | 1.7 | 1.2 | 1 |  | 2.04 | Public |  |  | Central | 2023-03-05 00:00:00 | 18:15:19 | 2023-03-05 00:00:00 |  |  | Darren Aldred |  |  | 60475626
Backfill | no Grab Access |  | P3 | 44994 |  | 60491749 | . |  |  |  | 1 | Verge | Verge | Unmade | 1.2 | 1.2 | 1 | 1.44 | 1.44 | Private | P3. |  | Central | 2023-03-06 00:00:00 | 07:29:47 | 44991 | no Grab Access |  |  |  |  | 60491749
Rein |  | 2023-03-08 00:00:00 | P2 | 44993 |  | 60494299 | . |  |  |  | 1 | Footway | FW | 6mm | 1.4 | 1 | 1 | 1.4 | 1.4 | Public | P2 all sections and lid on site for rein. just 1 x hydrant base needed for rein.. |  | Central | 2023-03-03 00:00:00 | 15:16:06 | 44988 |  |  |  |  |  | 60494299
Rein | Permit on 60494299 | 2023-03-08 00:00:00 | P2 | 44993 |  | 60494343 | . |  |  |  | 1 | Footway | FW | 6mm | 2.4 | 1.1 | 0.5 | 2.64 | 1.32 | Private | P2. |  | Central | 2023-03-06 00:00:00 | 07:30:22 | 44991 |  |  |  |  |  | 60494343
Backfill |  | 2023-03-08 00:00:00 | P2 | 2023-03-08 00:00:00 |  | 60496855 | . |  |  |  | 1 | Footpath | FW | Flags | 1 | 0.8 | 1 | 0.8 | 0.8 | Public | P2. |  | Central | 2023-03-05 00:00:00 | 13:04:38 | 2023-03-05 00:00:00 |  |  |  |  |  | 60496855
Rein | Duration Challenged | 2023-03-03 00:00:00 | P2 | 44993 |  | 60497655 | . |  |  |  | 1 | Footway | FW | 6mm | 2 | 1 | 1 | 2 | 2 | Public | P2 needs s/v sections and lid. |  | Central | 2023-03-03 00:00:00 | 15:16:58 | 44988 | 1 patch has been topped |  |  |  |  | 60497655
Rein | Duration Challenged | 2023-03-03 00:00:00 | P2 | 44993 |  | 60497655 | . |  |  |  | 2 | Footway | FW | 6mm | 1.4 | 1 | 1 | 1.4 | 1.4 | Public | P2 needs s/v sections and lid. |  | Central | 2023-03-03 00:00:00 | 15:16:58 | 44988 | 1 patch has been topped |  |  |  |  | 60497655
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | -1 | 60498232 | . |  |  |  | 1 | Verge | Verge | Top Soil/Seed | 1 | 0.6 | 1 | 0.6 | 0.6 | Public | [NAME] split base, 6 hydrant sections and washout lid required for rein. [NAME] will require to take a pump to pump out excavation before backfilling due to job being in a dip in the road.. |  | Wo/Glos | 2023-03-06 00:00:00 | 15:43:05 | 44991 |  |  |  |  |  | 60498232
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | -1 | 60498232 | . |  |  |  | 2 | Type4 | CWT4 | HRA | 2.1 | 1.1 | 1 |  | 2.31 | Public | [NAME] split base, 6 hydrant sections and washout lid required for rein. [NAME] will require to take a pump to pump out excavation before backfilling due to job being in a dip in the road.. |  | Wo/Glos | 2023-03-06 00:00:00 | 15:43:05 | 44991 |  |  | [NAME] |  |  | 60498232
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | -1 | 60498232 | . |  |  |  | 3 | Verge | Verge | Top Soil/Seed | 2 | 1 | 1 | 2 | 2 | Public | [NAME] split base, 6 hydrant sections and washout lid required for rein. [NAME] will require to take a pump to pump out excavation before backfilling due to job being in a dip in the road.. |  | Wo/Glos | 2023-03-06 00:00:00 | 15:43:05 | 44991 |  |  |  |  |  | 60498232
Rein | EXTENDED 06/03 | 2023-03-06 00:00:00 | P2 | 44991 |  | 60498346 | 41 Roman Way |  |  |  | 1 | Type4 | CWT4 | 10mm | 0.8 | 0.61 | 1 |  | 0.488 | Public | P2 - rein asap as blocking access. |  | Wo/Glos | 2023-03-02 00:00:00 | 15:05:42 | 44987 |  |  | [NAME] |  |  | 60498346
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | -1 | 60498591 | 82 Henwick Road |  |  |  | 1 | Footway | FW | 6mm | 1 | 1 | 1 | 1 | 1 | Public | P2 -. |  | Wo/Glos | 2023-03-06 00:00:00 | 13:53:38 | 44991 |  |  |  |  |  | 60498591
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | -1 | 60498591 | 82 Henwick Road |  |  |  | 2 | Type1 | FW | 6mm | 3.5 | 0.5 | 1 | 1.75 | 1.75 | Public | P2 -. |  | Wo/Glos | 2023-03-06 00:00:00 | 13:53:38 | 44991 |  |  |  |  |  | 60498591
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | 1 | 60498659 | 101 hunters road |  |  |  | 1 | Footway | FW | Blocks | 0.8 | 0.6 | 0.5 | 0.48 | 0.24 | Public | P2. |  | Central | 2023-03-06 00:00:00 | 12:52:40 | 44991 |  |  |  |  |  | 60498659
Backfill |  |  | P3 | 44991 |  | 60498679 | . |  |  |  | 1 | Verge | Verge | Top Soil/Seed | 1 | 1 | 1 | 1 | 1 | Private | P3. |  | Wo/Glos | 2023-03-03 00:00:00 | 15:18:12 | 44988 |  |  |  |  |  | 60498679
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | -1 | 60498851 | . |  |  |  | 1 | Footway | FW | Flags | 2 | 0.6 | 1 | 1.2 | 1.2 | Public | P2 may need pump upon rein as job is on a hill and ground water is running into excavation. |  | Central | 2023-03-06 00:00:00 | 15:44:21 | 44991 |  |  |  |  |  | 60498851
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | 1 | 60499107 | CASTLE BROMWICH METHODIST CHURCH |  |  |  | 1 | Footway | FW | Flags | 0.9 | 0.6 | 1 | 0.54 | 0.54 | Public | p2 - will require 0.9 by 0.6 slab. |  | Central | 2023-03-06 00:00:00 | 12:53:22 | 44991 |  |  |  |  |  | 60499107
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | 1 | 60499270 | . |  |  |  | 1 | Footway | FW | 6mm | 1 | 0.8 | 1 | 0.8 | 0.8 | Public | P2. |  | Wo/Glos | 2023-03-06 00:00:00 | 12:16:13 | 44991 |  |  |  |  |  | 60499270
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | -1 | 60499392 | . |  |  |  | 1 | Footway | FW | 6mm | 0.8 | 0.7 | 1 | 0.56 | 0.56 | Public | P2. |  | Central | 2023-03-06 00:00:00 | 15:45:06 | 44991 |  |  |  |  |  | 60499392
Rein | Duration Challenged | 2023-03-03 00:00:00 | P2 | 44993 |  | 60499460 | . |  |  |  | 1 | Type4 | CWT4 | 10mm | 2.1 | 1.5 | 1 |  | 3.15 | Public | [NAME] |  | Central | 2023-03-06 00:00:00 | 07:31:43 | 44991 |  |  | Darren Aldred |  |  | 60499460
Rein | Duration Challenged | 2023-03-03 00:00:00 | P2 | 44993 |  | 60499460 | . |  |  |  | 2 | Footway | FW | 6mm | 1.4 | 1 | 1 | 1.4 | 1.4 | Public | [NAME] |  | Central | 2023-03-06 00:00:00 | 07:31:43 | 44991 |  |  |  |  |  | 60499460
Rein |  | 2023-03-08 00:00:00 | P2 | 2023-03-08 00:00:00 |  | 60499800 | . |  |  |  | 1 | Footpath | FW | 6mm | 0.5 | 0.5 | 1 | 0.25 | 0.25 | Public | P2. |  | Central | 2023-03-05 00:00:00 | 13:05:22 | 2023-03-05 00:00:00 |  |  |  |  |  | 60499800
Backfill |  | 2023-03-08 00:00:00 | P2 | 44993 | -1 | 60500674 | . |  |  |  | 1 | Footway | FW | 6mm | 0.8 | 0.7 | 1 | 0.56 | 0.56 | Public | P2. |  | Central | 2023-03-06 00:00:00 | 15:45:52 | 44991 |  |  |  |  |  | 60500674
Rein | extended | 2023-03-06 00:00:00 | P1 | 44991 |  | 6581546- | . |  |  |  | 3 | Type4 | CWT4 | 10mm | 3 | 0.3 | 1 |  | 0.9 | Public | STW DIG TEAM - G&T - TRENCH LINK |  | 610 Staffs&Shrops | 2023-03-02 00:00:00 | 15:45:20 | 44987 |  |  | [NAME] |  | TRENCH LINK | 6581546-
Rein | extended | 2023-03-06 00:00:00 | P1 | 44991 |  | 6581546- | . |  |  |  | 1 | Type4 | CWT4 | 10mm | 2 | 0.8 | 1 |  | 1.6 | Public | STW DIG TEAM - G&T - TRENCH LINK |  | 610 Staffs&Shrops | 2023-03-02 00:00:00 | 15:45:20 | 44987 |  |  | [NAME] |  | TRENCH LINK | 6581546-
Rein | extended | 2023-03-06 00:00:00 | P1 | 44991 |  | 6581546- | . |  |  |  | 2 | Footway | FW | 6mm | 2 | 0.8 | 1 | 1.6 | 1.6 | Public | STW DIG TEAM - G&T - TRENCH LINK |  | 610 Staffs&Shrops | 2023-03-02 00:00:00 | 15:45:20 | 44987 |  |  |  |  | TRENCH LINK | 6581546-
Backfill | need to extend | 2023-03-06 00:00:00 | P1 | 44991 |  | 6625309- | . |  |  |  | 1 | Footway | FW | 6mm | 1.2 | 1.5 | 1 | 1.8 | 1.8 | Public | STW DIG TEAM - G&T. - TRENCH LINK |  | 610 central | 2023-03-03 00:00:00 | 16:10:12 | 44988 |  |  |  |  | G&T | 6625309-
Backfill | need to extend | 2023-03-06 00:00:00 | P1 | 44991 |  | 6625309- | . |  |  |  | 2 | Footway | FW | 6mm | 1.2 | 1.5 | 1 | 1.8 | 1.8 | Public | STW DIG TEAM - G&T. - TRENCH LINK |  | 610 central | 2023-03-03 00:00:00 | 16:10:54 | 44988 |  |  |  |  | TRENCH LINK | 6625309-
Backfill | need to extend | 2023-03-06 00:00:00 | P1 | 44991 |  | 6625309- | . |  |  |  | 3 | Footway | FW | 6mm | 1.2 | 1.4 | 1 | 1.68 | 1.68 | Public | STW DIG TEAM - G&T. - TRENCH LINK |  | 610 central | 2023-03-03 00:00:00 | 16:10:54 | 44988 |  |  |  |  | TRENCH LINK | 6625309-