Spreadsheet: mike_grigsby__27674__New_Gen_Sheet_ver2
Sheet: OR

1- Under Construction or Completed; 2 - Regulatory Approval Received; 3 - Application under review; 4-Starting app process; 5- Press Release only; 6 - Word of mouth |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contact: | OPUC, [NAME] (503) 378-6634 |  |  |  | [NAME], Central Power Council maintains comprehensive db of all plants to be built in
Plant | Region to Sell into | Pipeline | Status | Capacity | Possible Permit Date | Possible On-line Date | Source 1 | Source 2 | Source 3 | Applicant | Location | Unit | Unit Type | Fuel | Estimated Cost | State | NERC/Reg | Status | Notes | Oregon Office of Energy, [NAME] (503) 378-4040
Vestas |  |  | 1 | 25 | 1999-03-01 00:00:00 | Completed |  | RDI |  | Vansycle Ridge, FPL Project, BPA, | Umatilla | 38 |  | Wind |  | OR | WSCC |  | 1996 PGE enetered into an agreement to buy net output of wind plant from [NAME] power.
Vestas |  |  | 1 | 100 | 2000-05-01 00:00:00 | 2001-12-01 00:00:00 |  | RDI |  | Vansycle Ridge, FPL Project, BPA, | Umatilla | ?? |  | Wind |  | OR | WSCC |  | Previously sited facility operated at 35% capacity over the course of the last year which is much better than expected. FPL should submit 100MW appl in June 2000
[NAME] |  |  | 1 | 490 | Yes | 2001-06-01 00:00:00 |  | RDI | PIRA | [NAME] | [NAME] | 2 | CG | NG |  | OR | WSCC |  | Increased to 500 April 17, 1998 - B&V is EPC.  40 yr lease signed with Collins Wood products for siting 3/99. Completion date chaged to 7/2001 from 5/2001, 2 Westinghouse turbines Frame Unit with ABB Steam Turbine, 4000 ft elevation HR 6900 HHV, 490 MW because of eleveation
Hermiston |  |  | 1 | 536 | Yes | 2002-05-01 00:00:00 |  | RDI | PIRA | Calpine / Ida Corp | Hermiston | 2 | CC | NG |  | OR | WSCC |  | Calpine bought rights from Ida-West.  ABB GT24 turbines., SC granted, on-site investigation underway as of 4/27/2000.  Calpine is not bound to original configuration as set forth by Idacorp. 6900 HR at HHV. 2-on-1 Frame unit\
Coyote Springs Phase 2 |  |  | 2 | 231 |  | 2002-03-01 00:00:00 |  |  | PIRA | Portland General | Boardman |  |  | NG |  | OR | WSCC |  | Plan to build filed under old need-for-power law.  Must pay 2.5 million to climate Trust if built., SC approved, WWP Under review with ammenment
Little Sand Dam |  |  | 2 | -11 |  | 2004-06-01 00:00:00 |  | RDI |  | PGE |  |  |  | Hydro |  | OR | WSCC
Columbia County/Boise Cascade |  |  | 5 | 110 |  |  | Siting Office |  |  | Oregon Energy, Inc | [NAME] | 3 |  | NG |  | OR | WSCC |  | Received high efficiency exemption for upto 110 MW next to Boise Cascade's St. Helens Plant.  They have reached a tentative agreement to sell power and steam to Boise. This will require a new expansion in order to sell more steam.
Columbia County Cogen |  |  | 5 | 440 |  |  |  |  | PIRA | PowerLink | [NAME] |  |  | NG |  | OR | WSCC |  | NOI expired, low probability of being built; good site though because of proximity to Trojan 500 KV line and near load center and will not require a BPA EIS
Umatilla |  |  | 5 | 481 |  | 2003-06-01 00:00:00 |  |  | PIRA | PG&E Gen | Umatilla |  |  | NG |  | OR | WSCC |  | On hold until market friendlier, acording to OR EFSB, Has pulled application
[NAME] |  |  | 6 | 30 |  |  |  |  |  | NW Geo |  |  |  | Geothermal |  | OR | WSCC |  | Never to be built. Drilling revealed hot/cold rock geology-->poor steam
Malin/Bonanza |  |  | 5 | 214 |  |  |  |  | PIRA | Tenaska Power Part | Malin |  |  | NG |  | OR | WSCC |  | Never to be built. Notice of intent expired. Physically to close to [NAME]
Nr Ore Pumped [NAME] |  |  | 6 | 15 |  |  |  |  | PIRA | Composite Power Corp | The Dalles |  |  | WAT |  | OR | WSCC |  | Part of large Montana coal project. 250 MW
 |  |  | Sum of Capacity | Status
 |  |  |  | 1 | 2 | 5 | 6
 |  |  | Total | 525 | 756 | 1345 | 45
 |  |  | Sum of Capacity
 |  |  | Possible On-line Date | Total
 |  |  | Completed | 25
 |  |  | 2001-01-01 00:00:00 | 100
 |  |  | 2001-07-01 00:00:00 | 500
 |  |  | 2002-07-01 00:00:00 | 536
 |  |  | (blank) | -11
 |  |  | 2002-03-01 00:00:00 | 231
 |  |  | Grand Total | 1381