Spreadsheet: benjamin_rogers__1028__Turbine Position Report 000908 Distrib
Sheet: Detail by Turbine

Turbine Position Report
[NAME] by Turbine
2000-09-08 00:00:00
Line | Status |  | Vendor | Contract  / PO # | Serial # | Model | Output @ ISO | Heat Rate (HHV) | New/Used | Delivery Date | Owner | DASH Approval Date | Notice to Proceed Given | Status of Financing | Controlled By | Originator / Developer | Project Manager | Project Name | Contract Cost | $ Paid to Date | Other Costs | 7/31/00 Carrying Value per Books | OPEN Carrying Cost @ 8% | OPEN Cancel-lation Payment | Comments
1 | Committed | 1 | GE |  |  | Fr 6B 60 hz power barges | 33.4 | 10151 | Used | Delivered | ENE B/S | 2000-06-20 00:00:00 | N | N/A | APACHI | [NAME] | [NAME] | Nigeria [NAME] (APACHI) | 8 | 8 |  |  |  |  | Nigerian barge not yet converted to 50hz
2 | Committed | 1 | GE |  |  | Fr 6B 60 hz power barges | 33.4 | 10151 | Used | Delivered | ENE B/S | 2000-06-20 00:00:00 | N | N/A | APACHI | [NAME] | [NAME] | Nigeria [NAME] (APACHI) | 8 | 8 |  |  |  |  | Nigerian barge not yet converted to 50hz
3 | Committed | 1 | GE |  |  | Fr 6B 60 hz power barges | 33.4 | 10151 | Used | Delivered | ENE B/S | 2000-06-20 00:00:00 | N | N/A | APACHI | [NAME] | [NAME] | Nigeria [NAME] (APACHI) | 8 | 8 |  |  |  |  | Nigerian barge not yet converted to 50hz
4 | Committed | 1 | GE |  |  | Fr 6B 60 hz power barges | 29 | 10151 | Used | Delivered | ENE B/S | 2000-06-20 00:00:00 | N | N/A | APACHI | [NAME] | [NAME] | Nigeria [NAME] (APACHI) | 8 | 8 |  |  |  |  | Nigerian barge not yet converted to 50hz
5 | Committed | 1 | GE |  |  | Fr 6B 60 hz power barges | 29 | 10151 | Used | Delivered | ENE B/S | 2000-06-20 00:00:00 | N | N/A | APACHI | [NAME] | [NAME] | Nigeria [NAME] (APACHI) | 8 | 8 |  |  |  |  | Nigerian barge not yet converted to 50hz
6 | Committed | 1 | GE |  |  | Fr 6B 60 hz power barges | 29 | 10151 | Used | Delivered | ENE B/S | 2000-06-20 00:00:00 | N | N/A | APACHI | [NAME] | [NAME] | Nigeria [NAME] (APACHI) | 8 | 8 |  |  |  |  | Nigerian barge not yet converted to 50hz
7 | Committed | 1 | GE |  |  | Fr 6B 60 hz power barges | 29 | 10151 | Used | Delivered | ENE B/S | 2000-06-20 00:00:00 | N | N/A | APACHI | [NAME] | [NAME] | Nigeria [NAME] (APACHI) | 8 | 8 |  |  |  |  | Nigerian barge not yet converted to 50hz
8 | Committed | 1 | GE |  |  | Fr 6B 50hz power barges | 31 | 10151 | Used | NTP + 180 to Nigeria | ENE B/S | 2000-06-20 00:00:00 | N | N/A | APACHI | [NAME] | [NAME] | Nigeria [NAME] (APACHI) | 7 | 7 |  | 4.75
9 | Committed | 1 | GE |  |  | Fr 6B 50hz power barges | 31 | 10151 | Used | NTP + 180 to Nigeria | ENE B/S | 2000-06-20 00:00:00 | N | N/A | APACHI | [NAME] | [NAME] | Nigeria [NAME] (APACHI) | 7 | 7 |  | 4.75
10 | Committed | 1 | GE | NJ-2-99 |  | 7FA - now simple cycle | 156 | 10456 | New | 2000-08-01 00:00:00 | East Coast Power | 2000-01-10 00:00:00 |  | N/A | East Coast Power |  |  | East Coast Power - Linden 6 (ECP) | 35 | 20 |  |  |  |  | DASH name ENA Turbine Divestiture to ECP
11 | Committed | 1 | GE | 24-LM6K-2-99 | 309266 | LM6000 | 44 | 9030 | New | 2000-08-01 00:00:00 | West LB |  |  | N/A | ENA | [NAME] Ducote/ [NAME] | [NAME] | City of Austin (ENA) | 14 | 6
12 | Committed | 1 | GE | 24-LM6K-2-99 | 309547 | LM6000 | 44 | 9030 | New | 2000-09-01 00:00:00 | West LB |  |  | N/A | ENA | [NAME] Ducote/ [NAME] | [NAME] | City of Austin (ENA) | 14 | 6
13 | Committed | 1 | GE | 24-LM6K-2-99 | 309575 | LM6000 | 44 | 9030 | New | 2000-09-01 00:00:00 | West LB |  |  | N/A | ENA | [NAME] Ducote/ [NAME] | [NAME] | City of Austin (ENA) | 14 | 6
14 | Committed | 1 | GE | 24-LM6K-2-99 | 309578 | LM6000 | 44 | 9030 | New | 2000-09-01 00:00:00 | West LB |  |  | N/A | ENA | [NAME] Ducote/ [NAME] | [NAME] | City of Austin (ENA) | 14 | 6
15 | Committed | 1 | GE | 24-LM6K-2-99 | 308898 | LM6000 | 44 | 9030 | New | 2000-06-20 00:00:00 | West LB |  |  | N/A | ESA | [NAME] | [NAME] | Elektrobolt (ESA) | 14 | 6
16 | Committed | 1 | GE | 24-LM6K-2-99 | 308951 | LM6000 | 44 | 9030 | New | 2000-07-01 00:00:00 | West LB |  |  | N/A | ESA | [NAME] | [NAME] | Elektrobolt (ESA) | 14 | 6
17 | Committed | 1 | GE | 24-LM6K-2-99 | 308972 | LM6000 | 44 | 9030 | New | 2000-08-01 00:00:00 | West LB |  |  | N/A | ESA | [NAME] | [NAME] | Elektrobolt (ESA) | 14 | 6
18 | Committed | 1 | GE | 24-LM6K-2-99 | 308999 | LM6000 | 44 | 9030 | New | 2000-07-01 00:00:00 | West LB |  |  | N/A | ESA | [NAME] | [NAME] | Elektrobolt (ESA) | 14 | 6
19 | Committed | 1 | GE | 24-LM6K-2-99 | 309020 | LM6000 | 44 | 9030 | New | 2000-07-01 00:00:00 | West LB |  |  | N/A | ESA | [NAME] | [NAME] | Elektrobolt (ESA) | 14 | 6
20 | Committed | 1 | GE | 24-LM6K-2-99 | 309073 | LM6000 | 44 | 9030 | New | 2000-07-01 00:00:00 | West LB |  |  | N/A | ESA | [NAME] | [NAME] | Elektrobolt (ESA) | 14 | 6
21 | Committed | 1 | GE | 24-LM6K-2-99 | NSN | LM6000 | 44 | 9030 | New | 2000-01-01 00:00:00 | West LB |  |  | N/A | ESA | [NAME] | [NAME] | Elektrobolt (ESA) | 14 | 6
22 | Committed | 1 | GE | 24-LM6K-2-99 | NSN | LM6000 | 44 | 9030 | New | 2000-01-01 00:00:00 | West LB |  |  | N/A | ESA | [NAME] | [NAME] | Elektrobolt (ESA) | 14 | 6
23 | Tentative | 2 | GE |  |  | Fr 6B 60 hz power barges | 31 | 10151 | Used | Delivered | ENE B/S |  |  | N/A | CALME | [NAME] |  | LIPA (ENA) | 36 |  |  |  |  |  | submitted PPA to NY controller
24 | Tentative | 2 | GE |  |  | Fr 6B 60 hz power barges | 31 | 10151 | Used | Delivered | ENE B/S |  |  | N/A | CALME | [NAME] |  | LIPA (ENA) | 36 |  |  |  |  |  | submitted PPA to NY controller
25 | Tentative | 3 | GE | 297 760 turbine 337x815 gen |  | 7FA - now simple cycle | 171 | 10456 | New | 2001-09-01 00:00:00 | ENE B/S | N |  | N/A | EECC | [NAME] |  | NEPCO / NESCO - Goldendale (EECC) | 54 | 4 |  |  |  |  | DASH circulating
26 | Tentative | 3 | GE | GP-2-00 |  | 7FA w/ STG | 500 | 10456 | New | 2001-09-01 00:00:00 | West LB | 2000-08-01 00:00:00 |  | N/A | EECC | [NAME] |  | [NAME], Arkansas location;  duct fired (EECC) | 47.5 | 16 |  |  |  |  | EE&CC to accept limited NTP by September 2000
27 | Tentative | 3 | GE | GP-2-00 |  | 7FA w/ STG | 500 | 10456 | New | 2001-10-01 00:00:00 | West LB | 2000-08-01 00:00:00 |  | N/A | EECC | [NAME] |  | [NAME], Arkansas location;  duct fired (EECC) | 47.5 | 16 |  |  |  |  | EE&CC to accept limited NTP by September 2000
28 | Tentative | 3 | GE | GP-2-00 |  | 7FA w/ STG | 500 | 10456 | New | 2001-07-01 00:00:00 | West LB | 2000-08-01 00:00:00 |  | N/A | EECC | [NAME] |  | Gen Power - McAdams, Mississippi location; duct fired (EECC) | 47.5 | 16 |  |  |  |  | 2000-10-31 00:00:00
29 | Tentative | 3 | GE | GP-2-00 |  | 7FA w/ STG | 500 | 10456 | New | 2001-08-01 00:00:00 | West LB | 2000-08-01 00:00:00 |  | N/A | EECC | [NAME] |  | Gen Power - McAdams, Mississippi location; duct fired (EECC) | 47.5 | 16 |  |  |  |  | 2000-10-31 00:00:00
30 | Tentative | 2 |  |  |  | 9FA STAG Power Islands | 1125 | 10456 | New | 2001-10-01 00:00:00 | ENE B/S |  |  | N/A | EECC | [NAME] | [NAME] | Spain Arcos (EEL) | 83 | 7.7
31 | Tentative | 2 |  |  |  | 9FA STAG Power Islands | 1125 | 10456 | New | 2001-11-01 00:00:00 | ENE B/S |  |  | N/A | EECC | [NAME] | [NAME] | Spain Arcos (EEL) | 83 | 7.7
32 | Tentative | 2 |  |  |  | 9FA STAG Power Islands | 1125 | 10456 | New | 2001-12-01 00:00:00 | ENE B/S |  |  | N/A | EECC | [NAME] | [NAME] | Spain Arcos (EEL) | 83 | 7.7
33 | Tentative | 2 | GE |  |  | 7FA | 171 | 10456 | New | 2002-07-01 00:00:00 | West LB | partial 7/17/00 |  | N/A | ENA | [NAME] |  | Pastoria (ENA) | 66 |  |  |  |  |  | First payment due in November 2000
34 | Tentative | 2 | GE |  |  | 7FA | 171 | 10456 | New | 2002-07-01 00:00:00 | West LB | partial 7/17/00 |  | N/A | ENA | [NAME] |  | Pastoria (ENA) | 66 |  |  |  |  |  | First payment due in November 2000
35 | Tentative | 2 | GE |  |  | 7FA | 171 | 10456 | New | 2002-07-01 00:00:00 | West LB | partial 7/17/00 |  | N/A | ENA | [NAME] |  | Pastoria (ENA) | 66 |  |  |  |  |  | First payment due in November 2000
36 | Tentative | 2 | GE | 24-LM6K-2-99 | 309420 | LM6000 | 44 | 9030 | New | 2000-09-01 00:00:00 | West LB |  |  | OPEN | ENA | [NAME] |  | Fountain Valley PSCO (ENA) | 14 | 6
37 | Tentative | 2 | GE | 24-LM6K-2-99 | 309505 | LM6000 | 44 | 9030 | New | 2000-09-01 00:00:00 | West LB |  |  | OPEN | ENA | [NAME] |  | Fountain Valley PSCO (ENA) | 14 | 6
38 | Tentative | 2 | GE | 24-LM6K-2-99 | 309573 | LM6000 | 44 | 9030 | New | 2000-10-01 00:00:00 | West LB |  |  | OPEN | ENA | [NAME] |  | Fountain Valley PSCO (ENA) | 14 | 6
39 | Tentative | 2 | GE | 24-LM6K-2-99 | 309601 | LM6000 | 44 | 9030 | New | 2000-11-01 00:00:00 | West LB |  |  | OPEN | ENA | [NAME] |  | Fountain Valley PSCO (ENA) | 14 | 6
40 | Tentative | 3 | GE | 24-LM6K-2-90 | 309721 | LM6000 | 44 | 9030 | New | 2000-11-01 00:00:00 | West LB | partial 7/24/00 |  | N/A | ENA | [NAME] |  | Las Vegas CoGen II (ENA) | 14 | 6
41 | Tentative | 3 | GE | 24-LM6K-2-90 | 309741 | LM6000 | 44 | 9030 | New | 2000-12-01 00:00:00 | West LB | partial 7/24/00 |  | N/A | ENA | [NAME] |  | Las Vegas CoGen II (ENA) | 14 | 6
42 | Tentative | 3 | GE | 24-LM6K-2-90 | NSN | LM6000 | 44 | 9030 | New | 2000-01-01 00:00:00 | West LB | partial 7/24/00 |  | N/A | ENA | [NAME] |  | Las Vegas CoGen II (ENA) | 14 | 6
43 | Tentative | 3 | GE | 24-LM6K-2-90 | NSN | LM6000 | 44 | 9030 | New | 2000-03-01 00:00:00 | West LB | partial 7/24/00 |  | N/A | ENA | [NAME] |  | Las Vegas CoGen II (ENA) | 14 | 6
44 | Tentative | 2 | GE | VITRO-2-99 |  | 7FA | 171 | 10456 | New | 2000-10-01 00:00:00 | ENE B/S |  |  | Term Sheet | ENA | [NAME] |  | Vitro (ENA) | 31 | 25
45 | Available | 3 | ABB |  |  | 11N1 |  | 11447 | Used | Delivered | West LB |  |  | N/A | Canada |  |  | Unassigned | 13 |  |  |  |  |  | trying to sell as part of Moore Project
46 | Available | 3 | ABB |  |  | 11N1 | 83 | 11447 | Used | Delivered | West LB |  |  | N/A | Canada |  |  | Unassigned | 13 |  |  |  |  |  | trying to sell as part of Moore Project
47 | Available | 2 | Westing- house | Y2K(6)-2-98 |  | 501D5A Simple Cycle | 122 | 10856 | New | being cleaned | ENE B/S |  |  | N/A | CALME |  |  | Sadaf bid (CALME)  or  2001 Peaker Plants (ENA) or Jordan in N Carolina | 24 | 23 |  |  |  |  | CALME purchased turbine from ENA; turbine has not yet cleared customs;  generator incurred salt water damage while unloading
48 | Available | 2 | Westing- house |  |  | 501D5A Simple Cycle | 122 | 10800 | New | 2001-11-01 00:00:00 | LJM | Y   (Blue Girl Addendum) |  | N/A | EECC |  |  | Sadaf bid (CALME) or 3rd party (EECC) | 24 | 1.2 |  |  |  |  | DASH [NAME] currently being recirculated for approval as over 90 days;  already approved by BOD; option payment of $1.2MM has been made, but no cancellation due if we give up
49 | Available | 3 | GE | BD-2-00 |  | 7EA | 166 | 11900 | New | 2001-03-01 00:00:00 | LJM | Blue Dog |  | N/A | EECC |  |  | Unassigned | 18 | 3.5 |  |  |  |  | EE&CC purchased these turbines spec;  [NAME] accepts responsibility for removing from LJM
50 | Available | 3 | GE | BD-2-00 |  | 7EA | 166 | 11900 | New | 2002-02-01 00:00:00 | LJM | Blue Dog |  | N/A | EECC |  |  | Unassigned | 18 | 3.5 |  |  |  |  | EE&CC purchased these turbines spec;  [NAME] accepts responsibility for removing from LJM
51 | Available | 3 | GE | 24-LM6K-2-99 | 309101 | LM6000 | 44 | 9030 | New | 2000-06-01 00:00:00 | West LB |  |  | N/A | ENA |  |  | [NAME] (ENA) in N Carolina | 14 | 6
52 | Available | 3 | GE | 24-LM6K-2-99 | 309123 | LM6000 | 44 | 9030 | New | 2000-06-01 00:00:00 | West LB |  |  | N/A | ENA |  |  | [NAME] (ENA) in N Carolina | 14 | 6
53 | Available | 3 | GE | 24-LM6K-2-99 | 309604 | LM6000 | 44 | 9030 | New | 2000-11-01 00:00:00 | West LB |  |  | N/A | ENA |  |  | Tri-Valley in Pleasanton, CA (ENA) | 14 | 6
54 | Available | 3 | GE | 24-LM6K-2-99 | 309719 | LM6000 | 44 | 9030 | New | 2000-11-01 00:00:00 | West LB |  |  | N/A | ENA |  |  | LODI in California (ENA) | 14 | 6
55 | Available | 3 | Korean |  |  | Steam Turbine | 110 | N/A | Used | Delivered | ENE B/S |  |  | N/A | ENA | [NAME] |  | Unassigned | 2.3 | 2.3 |  | 0 |  |  | package with Korean used GE7B's / currently under sale negotiations - written off to zero on G/L
56 | Available | 3 | Mitsubishi |  |  | 501F Simple Cycle | 184 | 10256 | New | 2001-10-01 00:00:00 | West LB | 2000-08-14 00:00:00 |  | N/A | ESA |  | [NAME] | [NAME] (ESA) | 37.5 | 6
57 | Available | 3 | Mitsubishi |  |  | 501F Simple Cycle | 184 | 10256 | New | 2002-06-01 00:00:00 | West LB | 2000-08-14 00:00:00 |  | N/A | ESA |  | [NAME] | [NAME] (ESA) | 37.5 | 6
58 | Available | 3 | Mitsubishi |  |  | 501F Simple Cycle | 184 | 10256 | New | 2001-07-01 00:00:00 | West LB | 2000-08-14 00:00:00 |  | N/A | ESA |  | [NAME] | [NAME] (ESA)
59 | Available | 3 | Mitsubishi |  |  | 501F Simple Cycle | 184 | 10256 | New | 2001-08-01 00:00:00 | West LB | 2000-08-14 00:00:00 |  | N/A | ESA |  | [NAME] | [NAME] (ESA)
60 | Negotiating | 4 | Mitsubishi |  |  | 501F MHI Simple Cycle | 185 | 10245 | New | 2002-11-30 00:00:00 | West LB |  |  | N/A | ESA |  |  | Unassigned | 37 | 0 |  |  |  |  | options not yet exercised;  call period expires 10/19/00
61 | Negotiating | 4 | Mitsubishi |  |  | 501F MHI Simple Cycle | 185 | 10245 | New | 2002-12-31 00:00:00 | West LB |  |  | N/A | ESA |  |  | Unassigned | 37 | 0 |  |  |  |  | options not yet exercised;  call period expires 10/19/00
62 | Negotiating | 4 | GE |  |  | [NAME] 50 hz gas turbine power islands | 123 | 10100 | New |  |  |  |  | N/A |  | [NAME] | [NAME] | Project Gemini (EECC)
63 | Negotiating | 4 | GE |  |  | [NAME] 50 hz gas turbine power islands | 123 | 10100 | New |  |  |  |  | N/A |  | [NAME] | [NAME] | Project Gemini (EECC)
64 | Negotiating | 4 | GE |  |  | [NAME] 50 hz gas turbine power islands | 123 | 10100 | New |  |  |  |  | N/A |  | [NAME] | [NAME] | Project Gemini (EECC)
65 | Negotiating | 4 | GE |  |  | 7FA | 171 | 10456 | New |  |  | partial 7/17/00 |  | N/A |  |  |  | Pastoria (ENA) |  |  |  |  |  |  | payment due November 2001
66 | Negotiating |  | GE |  |  | 7EA | 166 | 11900 | New | Q3/Q4 2003 |  |  |  |  |  |  |  | Trinidad and Tobago Aluminum Smelter Project | 19.6 |  |  |  |  |  | expires 9/30/00
67 | Negotiating |  | GE |  |  | 7EA | 166 | 11900 | New | Q3/Q4 2003 |  |  |  |  |  |  |  | Trinidad and Tobago Aluminum Smelter Project | 19.6 |  |  |  |  |  | expires 9/30/00
68 | Negotiating |  | GE |  |  | 7EA | 166 | 11900 | New | Q3/Q4 2003 |  |  |  |  |  |  |  | Trinidad and Tobago Aluminum Smelter Project | 19.6 |  |  |  |  |  | expires 9/30/00
69 | Negotiating |  | GE |  |  | 7EA | 166 | 11900 | New | Q3/Q4 2003 |  |  |  |  |  |  |  | Trinidad and Tobago Aluminum Smelter Project | 19.6 |  |  |  |  |  | expires 9/30/00
70 | Negotiating |  | GE |  |  | 7EA | 166 | 11900 | New | Q3/Q4 2003 |  |  |  |  |  |  |  | Trinidad and Tobago Aluminum Smelter Project | 19.6 |  |  |  |  |  | expires 9/30/00
71 | Negotiating |  | GE |  |  | 7EA | 166 | 11900 | New | Q3/Q4 2003 |  |  |  |  |  |  |  | Trinidad and Tobago Aluminum Smelter Project | 19.6 |  |  |  |  |  | expires 9/30/00
72 | Negotiating |  | GE |  |  | 7EA | 166 | 11900 | New | Q3/Q4 2003 |  |  |  |  |  |  |  | Trinidad and Tobago Aluminum Smelter Project | 19.6 |  |  |  |  |  | expires 9/30/00
73 | Negotiating |  | GE |  |  | 7EA | 166 | 11900 | New | Q3/Q4 2003 |  |  |  |  |  |  |  | Trinidad and Tobago Aluminum Smelter Project | 19.6 |  |  |  |  |  | expires 9/30/00
74 | Negotiating |  | GE |  |  | 7EA | 166 | 11900 | New | Q3/Q4 2003 |  |  |  |  |  |  |  | Trinidad and Tobago Aluminum Smelter Project | 19.6 |  |  |  |  |  | expires 9/30/00