Spreadsheet: louise_kitchen__22507__Turbine Position Report 092101
Sheet: Detail by Turbine

Turbine Position Report
[NAME] by Turbine
2001-09-21 00:00:00 |  |  |  |  |  |  |  |  | Financial Data as of | 2001-09-30 00:00:00
Line | Status |  | Vendor | Contract  / PO # | Serial # | Model | Output @ ISO | Heat Rate (HHV) | New/Used | Delivery Date | Owner | DASH Approval Date | Notice to Proceed Given | Status of Financing | Controlled By | Originator / Developer | Project Manager | Project Name | Contract Cost | [NAME] to Date (Scheduled) | Cancel-lation Payment | Comments | Status Update
1 | Tentative | 4 | GE |  |  | 7FA |  |  |  |  | E-Next Generation | $16.5MM on 2/16/01 | N | N/A | EA | [NAME]/[NAME] |  | Columbia / Longview |  |  |  |  | Favorable indicative bids from prospective buyers of the Longview Project.
 | Tentative | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2001-06-01 00:00:00 | West LB | $2.5MM on 1/31/01 | N | N/A | EA |  |  | Fort Pierce |  |  |  | Mitsubishis are in EGAS but are controlled by EA. | Investment Memo being prepared & should be issued by week of 8/20.
 | Tentative | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2002-05-01 00:00:00 | West LB | Analyzing | N | N/A | EA |  | [NAME] | Eletrobolt II |  |  |  | Mitsubishis are in EGAS but are controlled by EA. | Negotiations for sale have fallen thru.
 | Tentative | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2002-05-01 00:00:00 | West LB | Analyzing | N | N/A | EA |  | [NAME] | Eletrobolt II |  |  |  | Mitsubishis are in EGAS but are controlled by EA. | Negotiations for sale have fallen thru.
 | Available | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2001-09-01 00:00:00 | West LB | Analyzing | N | N/A | EA |  |  | Unassigned |  |  |  | Mitsubishis are in EGAS but are controlled by EA.
 | Available | 3 | Westing- house | Y2K(6)-2-98 |  | 501D5A Simple Cycle | 122 | 10856 | New | Now | ENE B/S | Analyzing | N | N/A | EA | [NAME], [NAME] |  | Unassigned |  |  |  |  | Negotiating non-exclusive broker contract with Navigant Consulting.
 | Available | 1 | GE |  |  | 9FA STAG Power Islands | 375 | 10456 | New | 2001-10-01 00:00:00 | Whitewing | Analyzing | N | N/A | EEL | [NAME] | [NAME] | Arcos
 | Available | 1 | GE |  |  | 9FA STAG Power Islands | 375 | 10456 | New | 2001-11-01 00:00:00 | Whitewing | Analyzing | N | N/A | EEL | [NAME] | [NAME] | Arcos
 | Available | 1 | GE |  |  | 9FA STAG Power Islands | 375 | 10456 | New | 2001-12-01 00:00:00 | Whitewing | Analyzing | N | N/A | EEL | [NAME] | [NAME] | Arcos
 | Available | 3 | ABB |  |  | 11N1 |  | 11447 | Used | Delivered | West LB | Analyzing | N | N/A | EA |  |  | Unassigned |  |  |  |  | Examining [NAME] site as alternative use for turbines based on gas producer participation in project with significant equity risk.
 | Available | 3 | ABB |  |  | 11N1 | 83 | 11447 | Used | Delivered | West LB | Analyzing | N | N/A | EA |  |  | Unassigned |  |  |  |  | Examining [NAME] site as alternative use for turbines based on gas producer participation in project with significant equity risk.
 | Available | 2 | GE |  |  | Fr 6B 60 hz power barges (BV = 0) | 31 | 10151 | Used | Delivered | ENE B/S | Analyzing | N | N/A | EGM |  |  | Unassigned |  |  |  | Submitted PPA to NY controller;  structuring desk issues (formerly LIPA)
 | Available | 2 | GE |  |  | Fr 6B 60 hz power barges (BV = 0) | 31 | 10151 | Used | Delivered | ENE B/S | Analyzing | N | N/A | EGM |  |  | Unassigned |  |  |  | Submitted PPA to NY controller;  structuring desk issues
 | Available |  | GE |  |  | LM6000 |  |  |  |  | PGE | Analyzing |  |  | PGE |  |  | Unassigned | 0 | 0 | 0