Spreadsheet: 878334d1725412226-weekly-updating-excel-from-new-data-dump-week-ahead-schedule-testing_basic-data
Sheet: Service-Data

Job Number | Job Name | Status | Customer | Site | Project Manager | Est. Hours | Actual Hours | Scheduled | Scheduling Issues
16743 | Job Name1 | Job: To Be Scheduled - Days | Customer1 | Site1 | [NAME] | 125.53 | 292 | 24/11/2023 to 26/06/2024
17561 | Job Name2 | Office work required | Customer2 | Site2 | [NAME] | 80 | 0
17731 | Job Name3 | Job: Scheduled | Customer3 | Site3 | Proj Mgr3 | 111 | 123 | 01/07/2024 to [NAME]
17927 | Job Name4 | Job: Tech Travelling | Customer4 | [NAME] | [NAME] | 3 | 0
17999 | Job Name5 | Job: Awaiting Client Instruction | Customer5 | Site5 | [NAME] | 39.2 | 8 | 18/06/2024 to 29/08/2024
18031 | Job Name6 | Job: Awaiting Parts | Customer6 | Site6 | Proj Mgr3 | 56.58 | 32.75 | 26/06/2024 to 15/08/2024
18035 | Job Name7 | Job: Awaiting Client Instruction | Customer7 | Site7 | [NAME] | 10 | 10 | 14/08/2024 to 15/08/2024
18059 | Job Name8 | Job: Scheduled | Customer8 | Site8 | [NAME] | 123 | 147.25 | 01/07/2024 to 04/09/2024
18091 | Job Name9 | Preventative Maintenance | Customer9 | Site9 | Proj Mgr3 | 1325.84 | 155 | 03/07/2024 to 29/08/2024
18123 | Job Name10 | JOB ON HOLD | Customer10 | Site10 | [NAME] | 32.5 | 0
18135 | Job Name11 | Job: Awaiting Client Instruction | Customer11 | Site11 | [NAME] | 126 | 53 | 10/07/2024 to 02/08/2024
18137 | Job Name12 | JOB ON HOLD | Customer12 | Site12 | Proj Mgr3 | 68.75 | 0
18138 | Job Name13 | Preventative Maintenance | Customer13 | Site13 | [NAME] | 124.17 | 157 | 16/07/2024 to 04/09/2024
18139 | Job Name14 | Preventative Maintenance | Customer14 | Site14 | [NAME] | 31.9 | 13.25 | 02/08/2024 to 03/09/2024
18140 | Job Name15 | Preventative Maintenance | Customer15 | Site15 | Proj Mgr3 | 123.14 | 4 | 2024-09-03 00:00:00
18141 | Job Name16 | Preventative Maintenance | Customer16 | [NAME] | [NAME] | 98.73 | 27.75 | 08/08/2024 to 23/06/2025
18142 | Job Name17 | Preventative Maintenance | Customer17 | Site17 | [NAME] | 58.43 | 0
18143 | Job Name18 | Preventative Maintenance | Customer18 | Site18 | Proj Mgr3 | 35.7 | 0
18202 | Job Name19 | Job: Complete - SMgr to review | Customer19 | Site19 | [NAME] | 8.25 | 8.25 | 26/07/2024 to 31/07/2024
18213 | Job Name20 | Job: Awaiting Client Instruction | Customer20 | Site20 | [NAME] | 10.5 | 10.5 | 29/07/2024 to 06/08/2024
18214 | Job Name21 | Job: Awaiting Parts | Customer21 | Site21 | Proj Mgr3 | 0 | 0
18216 | Job Name22 | Job: Scheduled | Customer22 | Site22 | [NAME] | 0 | 4 | 2024-10-14 00:00:00
18217 | Job Name23 | Job: Scheduled | Customer23 | Site23 | [NAME] | 0 | 4 | 2025-01-13 00:00:00
18218 | Job Name24 | Job: Scheduled | Customer24 | Site24 | Proj Mgr3 | 0 | 4 | 2025-04-07 00:00:00
18219 | Job Name25 | Job: Scheduled | Customer25 | Site25 | [NAME] | 0 | 6 | 2024-10-15 00:00:00
18220 | Job Name26 | Job: Scheduled | Customer26 | Site26 | [NAME] | 0 | 6 | 2025-01-14 00:00:00
18221 | Job Name27 | Job: Scheduled | Customer27 | Site27 | Proj Mgr3 | 0 | 6 | 2025-04-08 00:00:00
18222 | [NAME] | Job: Scheduled | Customer28 | Site28 | [NAME] | 0 | 4 | 2024-10-14 00:00:00
18223 | Job Name29 | Job: Scheduled | Customer29 | Site29 | [NAME] | 0 | 10 | 2025-01-13 00:00:00
18224 | Job Name30 | Job: Scheduled | Customer30 | Site30 | Proj Mgr3 | 0 | 5 | 2025-04-07 00:00:00
18226 | Job Name31 | Job: Scheduled | Customer31 | Site31 | [NAME] | 29 | 5.25 | 2024-08-02 00:00:00
18227 | Job Name32 | Preventative Maintenance | Customer32 | Site32 | [NAME] | 165.83 | 5.25 | 31/07/2024 to 19/08/2024
18233 | Job Name33 | Job: Scheduled | Customer33 | Site33 | Proj Mgr3 | 24.5 | 24.5 | 31/07/2024 to 21/08/2024
18247 | Job Name34 | Job: To Be Scheduled - Days | Customer1 | Site34 | [NAME] | 0 | 0
18259 | Job Name35 | Job: Awaiting Parts | Customer2 | Site35 | [NAME] | 48.92 | 0
18278 | Job Name36 | Job: To Be Scheduled - Days | Customer3 | Site36 | Proj Mgr3 | 5 | 5 | 07/08/2024 to 22/08/2024
18283 | Job Name37 | Job: Complete - SMgr to review | Customer4 | Site37 | [NAME] | 3 | 3.25 | 2024-08-07 00:00:00
18340 | Job Name38 | Job: Awaiting Parts | Customer5 | Site38 | [NAME] | 0.5 | 0.5 | 2024-08-21 00:00:00
18348 | Job Name39 | Job: End of Day - Check notes, change status | Customer6 | Site39 | Proj Mgr3 | 4.25 | 4.25 | 2024-09-02 00:00:00
18352 | Job Name40 | Job: Scheduled | Customer7 | Site40 | [NAME] | 40 | 38 | 16/09/2024 to 20/09/2024
18365 | Job Name41 | Job: Materials to Be Ordered | Customer8 | Site41 | [NAME] | 16 | 0
18367 | Job Name42 | Job: Materials to Be Ordered | Customer9 | Site42 | Proj Mgr3 | 37.13 | 0
18369 | Job Name43 | Job: Tech On Site | Customer10 | Site43 | [NAME] | 163.97 | 152.5 | 20/08/2024 to 04/09/2024
18370 | Job Name44 | Job: Awaiting Info from Tech | Customer11 | Site44 | [NAME] | 2 | 2 | 2024-08-19 00:00:00
18372 | Job Name45 | Job: Materials to Be Ordered | Customer12 | Site45 | Proj Mgr3 | 0 | 0
18374 | Job Name46 | Job: Scheduled | Customer13 | Site46 | [NAME] | 0 | 3 | 2024-09-04 00:00:00
18377 | [NAME] | Job: Scheduled | Customer14 | Site47 | [NAME] | 3.67 | 5 | 28/08/2024 to 04/09/2024
18379 | Job Name48 | Job: Complete - SMgr to review | Customer15 | Site48 | Proj Mgr3 | 3 | 3 | 2024-08-30 00:00:00
18380 | Job Name49 | Job: Materials to Be Ordered | Customer16 | Site49 | [NAME] | 6 | 0
18381 | Job Name50 | Job: End of Day - Check notes, change status | Customer17 | Site1 | [NAME] | 2 | 2 | 2024-08-28 00:00:00
18386 | Job Name51 | Job: Awaiting Client Instruction | Customer18 | Site2 | Proj Mgr3 | 4 | 4 | 2024-09-02 00:00:00
18391 | Job Name52 | JOB ON HOLD | Customer19 | Site3 | [NAME] | 24 | 0
18393 | Job Name53 | JOB ON HOLD | Customer20 | [NAME] | [NAME] | 0 | 0
18398 | Job Name54 | Job: Scheduled | Customer21 | Site5 | [NAME] | 8.75 | 8.75 | 27/08/2024 to 04/09/2024
18401 | Job Name55 | Job: Scheduled | Customer22 | Site6 | [NAME] | 16 | 17.5 | 28/08/2024 to 03/09/2024
18404 | Job Name56 | Job: Tech On Site | Customer23 | Site7 | Proj Mgr3 | 190 | 198 | 02/09/2024 to 30/09/2024
18405 | Job Name57 | Job: Complete - SMgr to review | Customer24 | Site8 | [NAME] | 6 | 6 | 2024-08-30 00:00:00
18406 | Job Name58 | Job: Tech Travelling | Customer25 | Site9 | [NAME] | 16 | 26.75 | 22/08/2024 to 03/09/2024
18409 | Job Name59 | Job: Scheduled | Customer26 | Site10 | Proj Mgr3 | 0 | 0
18412 | Job Name60 | Job: Scheduled | Customer27 | Site11 | [NAME] | 5 | 5 | 2024-09-04 00:00:00
18413 | Job Name61 | Job: End of Day - Check notes, change status | Customer28 | Site12 | [NAME] | 8 | 3.75 | 2024-09-03 00:00:00
18416 | Job Name62 | Job: Complete - SMgr to review | Customer29 | Site13 | Proj Mgr3 | 2 | 1.5 | 2024-08-29 00:00:00
18420 | Job Name63 | Job: Complete - SMgr to review | Customer30 | Site14 | [NAME] | 1 | 1 | 2024-08-29 00:00:00
18422 | Job Name64 | Job: Complete - SMgr to review | Customer31 | Site15 | [NAME] | 6 | 6 | 2024-08-30 00:00:00
18423 | Job Name65 | Job: Complete - Inv notes to be written up | Customer32 | [NAME] | Proj Mgr3 | 3.25 | 3.25 | 2024-08-30 00:00:00
18426 | Job Name66 | Job: Materials to Be Ordered | Customer33 | Site17 | [NAME] | 4 | 0
18427 | Job [NAME] | Job: Scheduled | Customer1 | Site18 | [NAME] | 16 | 14.25 | 02/09/2024 to 04/09/2024
18429 | Job Name68 | Job: To Be Scheduled - Days | Customer2 | Site19 | Proj Mgr3 | 0 | 0
18432 | Job Name69 | Job: End of Day - Check notes, change status | Customer3 | Site20 | [NAME] | 4 | 4 | 2024-09-02 00:00:00
18435 | Job Name70 | Job: End of Day - Check notes, change status | Customer4 | Site21 | [NAME] | 12 | 8.5 | 2024-09-03 00:00:00
18436 | Job Name71 | Job: To Be Scheduled - Days | Customer5 | Site22 | [NAME] | 719.25 | 0
18437 | Job Name72 | Job: Scheduled | Customer6 | Site23 | [NAME] | 0 | 4 | 2024-09-04 00:00:00
18438 | Job [NAME] | Job: To Be Scheduled - Days | Customer7 | Site24 | Proj Mgr3 | 12 | 0
18439 | Job Name74 | Job: To Be Scheduled - Days | Customer8 | Site25 | [NAME] | 125.53 | 292 | 24/11/2023 to 26/06/2024
18440 | [NAME] Name75 | Office work required | Customer9 | Site26 | [NAME] | 80 | 0
18441 | Job Name76 | Job: Scheduled | Customer10 | Site27 | Proj Mgr3 | 111 | 123 | 01/07/2024 to [NAME]
18442 | Job Name77 | Job: Tech Travelling | Customer11 | Site28 | [NAME] | 3 | 0
18443 | Job Name78 | Job: Awaiting Client Instruction | Customer12 | Site29 | [NAME] | 39.2 | 8 | 18/06/2024 to 29/08/2024
18444 | Job Name79 | Job: Awaiting Parts | Customer13 | Site30 | Proj Mgr3 | 56.58 | 32.75 | 26/06/2024 to 15/08/2024
18445 | Job Name80 | Job: Awaiting Client Instruction | Customer14 | Site31 | [NAME] | 10 | 10 | 14/08/2024 to 15/08/2024
18446 | Job Name81 | Job: Scheduled | Customer15 | Site32 | [NAME] | 123 | 147.25 | 01/07/2024 to 04/09/2024
18447 | Job Name82 | Preventative Maintenance | Customer16 | Site33 | Proj Mgr3 | 1325.84 | 155 | 03/07/2024 to 29/08/2024
18448 | Job Name83 | JOB ON HOLD | Customer17 | Site34 | [NAME] | 32.5 | 0
18449 | Job Name84 | Job: Awaiting Client Instruction | Customer18 | Site35 | [NAME] | 126 | 53 | 10/07/2024 to 02/08/2024
18450 | Job Name85 | JOB ON HOLD | Customer19 | Site36 | Proj Mgr3 | 68.75 | 0
18451 | Job Name86 | Preventative Maintenance | Customer20 | Site37 | [NAME] | 124.17 | 157 | 16/07/2024 to 04/09/2024
18452 | Job Name87 | Preventative Maintenance | Customer21 | Site38 | [NAME] | 31.9 | 13.25 | 02/08/2024 to 03/09/2024
18453 | Job [NAME] | Preventative Maintenance | Customer22 | Site39 | [NAME] | 123.14 | 4 | 2024-09-03 00:00:00
18454 | Job Name89 | Preventative Maintenance | Customer23 | Site40 | [NAME] | 98.73 | 27.75 | 08/08/2024 to 23/06/2025
18455 | Job Name90 | Preventative Maintenance | Customer24 | Site41 | Proj Mgr3 | 58.43 | 0
18456 | Job Name91 | Preventative Maintenance | Customer25 | Site42 | [NAME] | 35.7 | 0
18457 | Job Name92 | Job: Complete - SMgr to review | Customer26 | Site43 | [NAME] | 8.25 | 8.25 | 26/07/2024 to 31/07/2024
18458 | Job Name93 | Job: Awaiting Client Instruction | Customer27 | Site44 | Proj Mgr3 | 10.5 | 10.5 | 29/07/2024 to 06/08/2024
18459 | Job Name94 | Job: Awaiting Parts | Customer28 | Site45 | [NAME] | 0 | 0
18460 | Job Name95 | Job: Scheduled | Customer29 | Site46 | [NAME] | 0 | 4 | 2024-10-14 00:00:00
18461 | Job Name96 | Job: Scheduled | Customer30 | Site47 | Proj Mgr3 | 0 | 4 | 2025-01-13 00:00:00
18462 | Job Name97 | Job: Scheduled | Customer31 | Site48 | [NAME] | 0 | 4 | 2025-04-07 00:00:00
18463 | Job Name98 | Job: Scheduled | Customer32 | Site49 | [NAME] | 0 | 6 | 2024-10-15 00:00:00
18464 | Job Name99 | Job: Scheduled | Customer33 | Site1 | Proj Mgr3 | 0 | 6 | 2025-01-14 00:00:00
18465 | Job Name100 | Job: Scheduled | Customer1 | Site2 | [NAME] | 0 | 6 | 2025-04-08 00:00:00
18466 | Job Name101 | Job: Scheduled | Customer2 | Site3 | [NAME] | 0 | 4 | 2024-10-14 00:00:00
18467 | Job Name102 | Job: Scheduled | Customer3 | [NAME] | Proj Mgr3 | 0 | 10 | 2025-01-13 00:00:00
18468 | Job Name103 | Job: Scheduled | Customer4 | Site5 | [NAME] | 0 | 5 | 2025-04-07 00:00:00
18469 | Job Name104 | Job: Scheduled | Customer5 | Site6 | [NAME] | 29 | 5.25 | 2024-08-02 00:00:00
18470 | Job Name105 | Preventative Maintenance | Customer6 | Site7 | [NAME] | 165.83 | 5.25 | 31/07/2024 to 19/08/2024
18471 | Job Name106 | Job: Scheduled | Customer7 | Site8 | [NAME] | 24.5 | 24.5 | 31/07/2024 to 21/08/2024
18472 | Job Name107 | Job: To Be Scheduled - Days | Customer8 | Site9 | Proj Mgr3 | 0 | 0
18473 | Job Name108 | Job: Awaiting Parts | Customer9 | Site10 | [NAME] | 48.92 | 0
18474 | Job Name109 | Job: To Be Scheduled - Days | Customer10 | Site11 | [NAME] | 5 | 5 | 07/08/2024 to 22/08/2024
18475 | Job Name110 | Job: Complete - SMgr to review | Customer11 | Site12 | Proj Mgr3 | 3 | 3.25 | 2024-08-07 00:00:00
18476 | Job Name111 | Job: Awaiting Parts | Customer12 | Site13 | [NAME] | 0.5 | 0.5 | 2024-08-21 00:00:00
18477 | Job Name112 | Job: End of Day - Check notes, change status | Customer13 | Site14 | [NAME] | 4.25 | 4.25 | 2024-09-02 00:00:00
18478 | Job Name113 | Job: Scheduled | Customer14 | Site15 | Proj Mgr3 | 40 | 38 | 16/09/2024 to 20/09/2024
18479 | Job Name114 | Job: Materials to Be Ordered | Customer15 | [NAME] | [NAME] | 16 | 0
18480 | Job Name115 | Job: Materials to Be Ordered | Customer16 | Site17 | [NAME] | 37.13 | 0
18481 | Job Name116 | Job: Tech On Site | Customer17 | Site18 | Proj Mgr3 | 163.97 | 152.5 | 20/08/2024 to 04/09/2024
18482 | Job Name117 | Job: Awaiting Info from Tech | Customer18 | Site19 | [NAME] | 2 | 2 | 2024-08-19 00:00:00
18483 | Job Name118 | Job: Materials to Be Ordered | Customer19 | Site20 | [NAME] | 0 | 0
18484 | Job Name119 | Job: Scheduled | Customer20 | Site21 | Proj Mgr3 | 0 | 3 | 2024-09-04 00:00:00
18485 | Job Name120 | Job: Scheduled | Customer21 | Site22 | [NAME] | 3.67 | 5 | 28/08/2024 to 04/09/2024
18486 | Job Name121 | Job: Complete - SMgr to review | Customer22 | Site23 | [NAME] | 3 | 3 | 2024-08-30 00:00:00
18487 | Job Name122 | Job: Materials to Be Ordered | Customer23 | Site24 | [NAME] | 6 | 0
18488 | Job Name123 | Job: End of Day - Check notes, change status | Customer24 | Site25 | [NAME] | 2 | 2 | 2024-08-28 00:00:00
18489 | Job Name124 | Job: Awaiting Client Instruction | Customer25 | Site26 | Proj Mgr3 | 4 | 4 | 2024-09-02 00:00:00
18490 | Job Name125 | JOB ON HOLD | Customer26 | Site27 | [NAME] | 24 | 0
18491 | Job Name126 | JOB ON HOLD | Customer27 | Site28 | [NAME] | 0 | 0
18492 | Job Name127 | Job: Scheduled | Customer28 | Site29 | Proj Mgr3 | 8.75 | 8.75 | 27/08/2024 to 04/09/2024
18493 | Job Name128 | Job: Scheduled | Customer29 | Site30 | [NAME] | 16 | 17.5 | 28/08/2024 to 03/09/2024
18494 | Job Name129 | Job: Tech On Site | Customer30 | Site31 | [NAME] | 190 | 198 | 02/09/2024 to 30/09/2024
18495 | Job Name130 | Job: Complete - SMgr to review | Customer31 | Site32 | Proj Mgr3 | 6 | 6 | 2024-08-30 00:00:00
18496 | Job Name131 | Job: Tech Travelling | Customer32 | Site33 | [NAME] | 16 | 26.75 | 22/08/2024 to 03/09/2024
18497 | Job Name132 | Job: Scheduled | Customer33 | Site34 | [NAME] | 0 | 0
18498 | Job Name133 | Job: Scheduled | Customer1 | Site35 | Proj Mgr3 | 5 | 5 | 2024-09-04 00:00:00
18499 | Job Name134 | Job: End of Day - Check notes, change status | Customer2 | Site36 | [NAME] | 8 | 3.75 | 2024-09-03 00:00:00
18500 | Job Name135 | Job: Complete - SMgr to review | Customer3 | Site37 | [NAME] | 2 | 1.5 | 2024-08-29 00:00:00
18501 | Job Name136 | Job: Complete - SMgr to review | Customer4 | Site38 | Proj Mgr3 | 1 | 1 | 2024-08-29 00:00:00
18502 | Job Name137 | Job: Complete - SMgr to review | Customer5 | Site39 | [NAME] | 6 | 6 | 2024-08-30 00:00:00
18503 | Job Name138 | Job: Complete - Inv notes to be written up | Customer6 | Site40 | [NAME] | 3.25 | 3.25 | 2024-08-30 00:00:00
18504 | Job Name139 | Job: Materials to Be Ordered | Customer7 | Site41 | [NAME] | 4 | 0
18505 | Job Name140 | Job: Scheduled | Customer8 | Site42 | [NAME] | 16 | 14.25 | 02/09/2024 to 04/09/2024
18506 | Job Name141 | Job: To Be Scheduled - Days | Customer9 | Site43 | Proj Mgr3 | 0 | 0
18507 | Job Name142 | Job: End of Day - Check notes, change status | Customer10 | Site44 | [NAME] | 4 | 4 | 2024-09-02 00:00:00
18508 | Job Name143 | Job: End of Day - Check notes, change status | Customer11 | Site45 | [NAME] | 12 | 8.5 | 2024-09-03 00:00:00
18509 | Job Name144 | Job: To Be Scheduled - Days | Customer12 | Site46 | Proj Mgr3 | 719.25 | 0
18510 | Job Name145 | Job: Scheduled | Customer13 | Site47 | [NAME] | 0 | 4 | 2024-09-04 00:00:00
18511 | Job Name146 | Job: To Be Scheduled - Days | Customer14 | Site48 | [NAME] | 12 | 0
18512 | Job Name147 | Job: To Be Scheduled - Days | Customer15 | Site49 | Proj Mgr3 | 125.53 | 292 | 24/11/2023 to 26/06/2024
18513 | Job Name148 | Office work required | Customer16 | Site1 | [NAME] | 80 | 0
18514 | Job Name149 | Job: Scheduled | Customer17 | Site2 | [NAME] | 111 | 123 | 01/07/2024 to [NAME]
18515 | Job Name150 | Job: Tech Travelling | Customer18 | Site3 | Proj Mgr3 | 3 | 0
18516 | Job Name151 | Job: Awaiting Client Instruction | Customer19 | [NAME] | [NAME] | 39.2 | 8 | 18/06/2024 to 29/08/2024
18517 | Job Name152 | Job: Awaiting Parts | Customer20 | Site5 | [NAME] | 56.58 | 32.75 | 26/06/2024 to 15/08/2024
18518 | Job Name153 | Job: Awaiting Client Instruction | Customer21 | Site6 | Proj Mgr3 | 10 | 10 | 14/08/2024 to 15/08/2024
18519 | Job Name154 | Job: Scheduled | Customer22 | Site7 | [NAME] | 123 | 147.25 | 01/07/2024 to 04/09/2024
18520 | Job Name155 | Preventative Maintenance | Customer23 | Site8 | [NAME] | 1325.84 | 155 | 03/07/2024 to 29/08/2024
18521 | Job Name156 | JOB ON HOLD | Customer24 | Site9 | [NAME] | 32.5 | 0
18522 | Job Name157 | Job: Awaiting Client Instruction | Customer25 | Site10 | [NAME] | 126 | 53 | 10/07/2024 to 02/08/2024
18523 | Job Name158 | JOB ON HOLD | Customer26 | Site11 | Proj Mgr3 | 68.75 | 0
18524 | Job Name159 | Preventative Maintenance | Customer27 | Site12 | [NAME] | 124.17 | 157 | 16/07/2024 to 04/09/2024
18525 | Job Name160 | Preventative Maintenance | Customer28 | Site13 | [NAME] | 31.9 | 13.25 | 02/08/2024 to 03/09/2024
18526 | Job Name161 | Preventative Maintenance | Customer29 | Site14 | Proj Mgr3 | 123.14 | 4 | 2024-09-03 00:00:00
18527 | Job Name162 | Preventative Maintenance | Customer30 | Site15 | [NAME] | 98.73 | 27.75 | 08/08/2024 to 23/06/2025
18528 | Job Name163 | Preventative Maintenance | Customer31 | [NAME] | [NAME] | 58.43 | 0
18529 | Job Name164 | Preventative Maintenance | Customer32 | Site17 | Proj Mgr3 | 35.7 | 0
18530 | Job Name165 | Job: Complete - SMgr to review | Customer33 | Site18 | [NAME] | 8.25 | 8.25 | 26/07/2024 to 31/07/2024
18531 | Job Name166 | Job: Awaiting Client Instruction | Customer34 | Site19 | [NAME] | 10.5 | 10.5 | 29/07/2024 to 06/08/2024
18532 | Job Name167 | Job: Awaiting Parts | Customer35 | Site20 | Proj Mgr3 | 0 | 0
18533 | Job Name168 | Job: Scheduled | Customer36 | Site21 | [NAME] | 0 | 4 | 2024-10-14 00:00:00
18534 | Job Name169 | Job: Scheduled | Customer37 | Site22 | [NAME] | 0 | 4 | 2025-01-13 00:00:00
18535 | Job Name170 | Job: Scheduled | Customer38 | Site23 | Proj Mgr3 | 0 | 4 | 2025-04-07 00:00:00