Spreadsheet: phillip_allen__28916__version 3_05
Sheet: UCost Final

 | Construction Management Fee |  |  |  |  |  |  |  | 1.1 | SM134Units | 134 | Perimeter [NAME] |  |  | [NAME] First Flr |  |  |  |  |  | 3BGarage
 | Total Rental Units |  |  |  |  |  |  |  | 14 | Const Profit | 0.15 | Int. Courtyard |  |  | ThreeBdrm First Flr |  |  |  |  |  | Adj2B | 91
FAB L# | Construction Sequence |  |  |  |  |  |  |  | Phase Totals |  |  | Pool |  |  | MgrOffFirstFlr |  |  |  |  |  | ADj3B | 74
 |  |  |  |  |  |  |  |  |  |  |  | Vollyball & Basketball
 | CATEGORIES |  |  |  |  |  |  |  | Mgr's Unit, Office & Tech Center |  |  | PLAN 1016 |  |  | PLAN 1213 |  |  | PROJECT TOTALS
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Month.Week | 1.1 | 1.2 | 1.3 | 1.4 |  | 2.1 | 2.2 | 2.3 | 2.4 |  | 3.1 | 3.2 | 3.3 | 3.4 |  | 4.1 | 4.2 | 4.3 | 4.4 |  | 5.1 | 5.2 | 5.3 | 5.4 |  | 6.1 | 6.2 | 6.3 | 6.4 |  | 7.1 | 7.2 | 7.3 | 7.4
 | Description |  |  |  |  |  |  |  | Totals | Per Unit | Per SF | Totals | Per Unit | Per SF | Totals | Per Unit | Per SF | PROJECT TOTALS | /Rental Unit | /Rental SF | % Cost | % Value |  |  |  |  |  |  |  |  | MONTH | 2001-05-07 00:00:00 |  |  |  | 2001-05-01 00:00:00 |  |  |  |  | 2001-06-01 00:00:00 |  |  |  |  | 2001-07-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL LOAN | TOTAL COST | LTC
 | MIX  Rentable Units |  |  |  |  |  |  |  | 1 |  |  |  | 72 |  |  | 61 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MONTH NUMBER |  |  |  |  | 1 |  |  |  |  | 2 |  |  |  |  | 3 |  |  |  |  | 4 |  |  |  |  | 5 |  |  |  |  | 6 |  |  |  |  | 7 |  |  |  |  | 8 |  |  |  |  | 9 |  |  |  |  | 10 |  |  |  |  | 11 |  |  |  |  | 12
 | MIX  All Units |  |  |  |  |  |  |  |  |  |  |  | 73 |  |  | 61
 | MIX - %
 | Heated/Total SF
 | Baths/Stories/Garages |  |  |  |  |  |  |  |  |  |  |  | 2.5/2/0 |  |  | 3.5/2/1.5
 |  | SM134Units=
L#1 | Permits | 0.87 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Permits
L#2 | Architecture |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Architecture
 | Foundation Design | 0.15 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Foundation Design
L#35 | Builder's Risk |  | SF/YR |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Builder's Risk
L#4 | Temp Electic & Utilities | 88 | Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Temp Electic & Utilities
L#4 | Sitework |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Sitework
 | FOUNDATION | 5.5 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FOUNDATION
L#5 | Setup |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Setup |  |  |  |  |  |  |  | XX | XX |  | XX | YY | YY | YY |  | ZZ | ZZ | ZZ | AA |  | AA | AA | BB | BB |  | BB | CC | CC | CC |  | DD | DD | DD | EE |  | EE | EE
L#5 | Concrete |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Concrete
L#5 | Finish |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Finish
 | PLUMBING |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PLUMBING
L#6 | Rough |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Rough
L#17 | Top Out |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Top Out
L#17 | Set Out |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Set Out
 | FRAMING LABOR |  | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FRAMING LABOR
L#7 | 1st [NAME] | 0.88 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1st [NAME]
L#7 | 2nd [NAME] | 0.88 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2nd [NAME]
L#7 | Roof-Decking-Subfascia | 0.35 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Roof-Decking-Subfascia
L#9 | Cornice | 1.29 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Cornice
 | FRAMING MATERIALS |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FRAMING MATERIALS
L#7 | Trusses - Roof | 2.37 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Trusses - Roof
L#7 | [NAME] | 2.12 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME]
L#7 | 1st [NAME] |  | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1st [NAME]
L#7 | 2nd Floor Materials |  | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2nd Floor Materials
L#7 | Roof System Materials |  | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Roof System Materials
L#9 | Cornice Materials |  | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Cornice Materials
L#10 | Windows |  | LS |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Windows
L#7 | Exterior Doors |  | LS |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Exterior Doors
 | MASONRY/SIDING | Assume Stone & Stucco Same Price. |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MASONRY/SIDING
[NAME] | Materials | 2 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Materials
[NAME] | Labor | 3.5 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Labor
 | ROOFING |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | ROOFING
L#8 | Materials | 23.5 | SQ |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Materials
L#8 | Labor | 21 | SQ |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Labor
 | ELECTRIC | 2.25 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | ELECTRIC
L#12 | Temp Set | 10000 | LS |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Temp Set
L#12 | Rough | 0.6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Rough
L#36 | Trim | 0.4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Trim
 | PREWIRE | 200 | Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREWIRE
L#36 | Rough |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Rough
L#36 | Trim |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Trim
 | HVAC |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | HVAC
L#13 | Rough | 1.17 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Rough
L#14 | Set | 1.17 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Set
L#15&16 | INSULATION | 0.85 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INSULATION
L#20 | SHEETROCK | 3 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | SHEETROCK
L#20 | Stock | 0.33 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Stock
L#20 | Hang, Tape, Float & Texture | 0.67 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Hang, Tape, Float & Texture
L#21 | GARAGE DOORS | 365 | Door | Mgr. & 3B |  |  |  |  |  |  |  |  | 0 |  |  | 365 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | GARAGE DOORS
 | COVERED PARKING | Optional |  |  |  |  |  |  |  | 500 |  |  | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | COVERED PARKING
L#21 | INTERIOR TRIM |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INTERIOR TRIM
L#21 | Doors | 75 | Door |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Doors
L#21 | Millwork | 0.55 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Millwork
L#21 | Labor | 0.6 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Labor
 | PAINT |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PAINT
[NAME] | Exterior | 0.66 | CSF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Exterior
L#24 | Interior Trim | 1.34 | CSF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Interior Trim
L#24 | Touch Up | 0.2 | CSF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Touch Up
 | FINISH ITEMS |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINISH ITEMS
L#22 | Cabinets | 1500 | Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Cabinets
L#22 | Countertops | 600 | Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Countertops
L#29 | Hardware With VING Card) | $0.35+$200 for VinCard |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Hardware With VING Card)
L#36 | Electrical Fixtures | 0.29 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Electrical Fixtures
L#26 | Appliances(W/O Washer & Dryer) |  | Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Appliances(W/O Washer & Dryer)
[NAME] | Flooring | 1.22 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Flooring
L#21 | [NAME] | 157 | Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME]
L#28 | FLATWORK | 2.25 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FLATWORK
L#28 | Curb Cut | See Site Work |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Curb Cut
L#28 | Drives | See Site Work |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Drives
L#28 | Walks | See Site Work |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Walks
L#30 | FENCING | See Amenities |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FENCING
L#30 | LANDSCAPING |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | LANDSCAPING
L#30 | Sprinklers - Front & Rear | See Amenities |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Sprinklers - Front & Rear
 | CLEAN UP |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | CLEAN UP
L#31 | Site |  | Month |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Site
L#31 | Interior | 0.15 | SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Interior
L#31 | Final Grade | 350 | Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Final Grade
L#31 | [NAME] | 442 | Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME]
L#31 | Job Toilet | 70 | Month |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Job Toilet
L#35 | [NAME] | 1000 | Per Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME]
L#37 | SUPERVISION |  | Month |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | SUPERVISION
 | TOTAL UNIT COST |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL UNIT COST
 |  | Unit | Quantity | Unit Cost | Total | Per Acre
 | Land | $2.50/SF |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Land | 0
 | Improvements |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Improvements
 | Civil Engineering | [NAME] | 1 | 37800 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Civil Engineering
 | 8" Flex Base | Sq Yds | 13100 | 5.75 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8" Flex Base
 | 1 1/2" HMAC | Sq Yds | 13100 | 3.75 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 1/2" HMAC
 | Excavation/Embankment | [NAME] | 10000 | 3 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Excavation/Embankment
 | Curb & Gutter | Linear Ft | 5000 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Curb & Gutter
 | 8"PVC Watermain | Linear Ft | 2200 | 25 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8"PVC Watermain
 | 2" PVC Watermain | Linear Ft | 210 | 17 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2" PVC Watermain
 | Water Services | EA | 134 | 600 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Water Services
 | Master [NAME] | EA | 2 | 17500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Master [NAME]
 | Fire Hydrants W/Valve | EA | 9 | 2000 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Fire Hydrants W/Valve
 | 8" Wastewater Line(all depths) | Linear Ft | 1860 | 25 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8" Wastewater Line(all depths)
 | W.W. Manholes | EA | 12 | 2000 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | W.W. Manholes
 | Wet Tap 8" | EA | 2 | 2000 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Wet Tap 8"
 | Striping | [NAME] | 1 | 10000 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Striping
 | Electrical | [NAME] | 1 | 75000 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Electrical
 | Contingency | [NAME] | 1 | 53592 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency
 | Sub Total |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Sub Total
 | Ammenities |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Ammenities
 | Perimeter Wall-Bishop | Linear Ft | 670 | 55 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Perimeter Wall-Bishop
 | Perimeter Wall-LBJ & Met | Linear Ft |  | 30 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Perimeter Wall-LBJ & Met
 | Landscaping & Sprinklers | Sq Ft. |  | 2 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Landscaping & Sprinklers
 | Entry Gates | EA | 2 | 4000 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Entry Gates
 | Mgr Apt, Computer & Rental Offices | [NAME] | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Mgr Apt, Computer & Rental Offices
 | Rental Office FF&E | [NAME] | 3 | 7500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Rental Office FF&E
 | HighSpeed T-1 Line | EA | 134 | 200 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | HighSpeed T-1 Line
 | Swimming Pool | [NAME] | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Swimming Pool
 | Technology & Fitness Center | [NAME] | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Technology & Fitness Center
 | Vollyball Court | [NAME] | 1 | 20000 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Vollyball Court
 | Basketball Court | [NAME] | 1 | 25000 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Basketball Court
 | Sub Total Comm. Ammenities |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Sub Total Comm. Ammenities
 | Total Imp. & Ammenities |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Total Imp. & Ammenities
 | TOTAL IMPROVED LOT |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL IMPROVED LOT
 | Construction Profit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Construction Profit | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | TOTAL DIRECT COST |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL DIRECT COST
 | Finance Cost |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Finance Cost
 | Appraisal |  |  |  | 3500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Appraisal | 0
 | Interim Construction Loan |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Interim Construction Loan
 | Origination |  | 0.01 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Origination
 | Closing Costs |  | 0.0025 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Closing Costs
 | 110% Interest Reserve | Interim Int Rate |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 110% Interest Reserve | 0
 | Permanent Loan Fee | MortPts | 0.01 |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Permanent Loan Fee
 | Total Finance Cost |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Total Finance Cost
 | TOTAL COST |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL LOAN
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | CUMMULATIVE LOAN
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | LTC
 | CONSTRUCTION COST SUMMARY |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | LTV
 | Equity Required - Based on LTV @ 80%
 | Total
 | Less Defferred C. Profit
 | Less Excess CMFee
 | Investor Equity
 | LAND COST
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | LOAN USE CASH FLOW
 | RAW LAND
 | IMPROVEMENTS |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | LOT COST
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | LAND
 | IMPROVED LOT COST |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | IMPROVEMENTS
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | AMENITIES
 | UNIT COST |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL LOT COST
 | COMMON AMENITIES |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | UNIT COST
 | UNIT COST |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DIRECT UNIT COST
 | CONSTRUCTION PROFIT |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | CONSTRUCTION PROFIT & OVHD
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL UNIT COST
 | TOTAL DIRECT COST
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL DIRECT COST
 | FINANCE COST
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINANCE COST
 | TOTAL COST
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | ORIGINATION & CLOSING COST
 | MAI APPRAISED VALUE |  |  |  |  |  |  |  |  |  |  |  | 109290 |  |  | 125100.32 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INTEREST EXPENSE
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL FINANCE COST
 | EQUITY
 | Land Equity |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TOTAL LOAN USE
 | Less Construction Profit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | CUMMULATIVE LOAN BAL.
 | TOTAL LOAN REQUEST |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | LTC - TOTAL COST $13.7MM
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | LTV - $15.5MM VALUE