Spreadsheet: 62798d1263808722-entering-data-into-form-myform
Sheet: ISOC

COM |  | MIPRXFKDTM0480 |  | 'IF | 119994 | 38SME5788978473 | Kirkuk (Govn), Kirkuk (Dist), Kirkuk (City) | 25th ID | KIR | CETAG-NK | W917BE-09-X-0007 | 'NA | GRN | ICERP Road Nowsorkal-Kamyak - 7km (Gp A) | HOZ Company | [NAME] |  | [NAME] | 1900-06-28 00:00:00 | 2010-06-18 00:00:00 | Firm Fixed Price | 1900-06-28 00:00:00 | 2010-06-18 00:00:00 | 2009-08-03 00:00:00 | 2009-08-20 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-08-02 00:00:00 |  | 2010-08-09 00:00:00 |  | 2010-09-08 00:00:00 |  |  |  | 2009-08-12 00:00:00 | 2009-12-17 00:00:00 | 2009-12-20 00:00:00 | 2010-01-01 00:00:00 |  | 2010-02-01 00:00:00 |  | 2010-07-02 00:00:00 |  | 2010-06-18 00:00:00 |  |  |  |  |  | 2010-08-03 00:00:00 |  | 2011-08-03 00:00:00 |  |  | 0.93 | 0 | 0 | 0 | 260000 | 0 | 0 | 00:00:00 | 0 | 0 | 260000 | 0 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Survey/Design ongoing RLW 03JAN10 | 2010-01-03 00:00:00 | Improve 7km village to market road Nowsorkal-Kamyak. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012162 | [NAME] | [NAME] | [NAME] |  |  |  |  | 2010-03-14 00:00:00 | Current Issue: 27 DEC 09 RLW NTP Acknowledged  Way Ahead: Mobilization/Construction  Const Status: Contractor acknowledged NTP 20 DEC09Survey/Design StartedENDSECTIONCurrent Issue: 20 DEC 09 RLW Contractor NTP Acknowledgment  Way Ahead: Survey/Design  Const Status: NTP sent to contractor 12/20/2009 waiting for acknowledgment from contractorENDSECTIONCurrent Issue: 13 DEC 09 MAD. Waiting on KO to issue NTP       Way Ahead: Survey/Design  Const Status:  Moved NTP date and construction date out due to MOD funds, Waiting for confirmation from KO for MODChanged,  NTP acknowledge date due to MOD negotiations, Moved construction start date back due to overlap of NTP date change. Held negotiation meeting w/KTR on 3 NOV 09, MOD has been negotiated.  waiting on NTPENDSECTIONCurrent Issue: 6 DEC 09 MAD. Waiting on KO to issue NTP | Current Issue: Survey/Design 03JAN10 RLW Way Ahead: Mobilization/Construction  Const Status: Survey/Design. Contractor acknowledged NTP 20 DEC09ENDSECTIONCurrent Issue: 27 DEC 09 RLW NTP Acknowledged  Way Ahead: Mobilization/Construction  Const Status: Contractor acknowledged NTP 20 DEC09Survey/Design StartedENDSECTIONCurrent Issue: 20 DEC 09 RLW Contractor NTP Acknowledgment  Way Ahead: Survey/Design  Const Status: NTP sent to contractor 12/20/2009 waiting for acknowledgment from contractorENDSECTIONCurrent Issue: 13 DEC 09 MAD. Waiting on KO to issue NTP
COM |  | MIPRXFKDTM0481 |  | 'IF | 119996 | 38SME3946741028 | Kirkuk (GOVN), Kirkuk (DIST), Kirkuk (CITY) | 25th ID | KIR | CETAG-NK | W917BE-09-X-0007 | 'NA | GRN | ICERP [NAME] (Gp A) | Hoz Company | [NAME] |  | [NAME] | 1900-06-28 00:00:00 | 2010-06-18 00:00:00 | Firm Fixed Price | 1900-06-28 00:00:00 | 2010-06-18 00:00:00 | 2009-08-03 00:00:00 | 2009-08-20 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-08-02 00:00:00 |  | 2010-08-09 00:00:00 |  | 2010-09-08 00:00:00 |  |  |  | 2009-08-12 00:00:00 | 2009-12-15 00:00:00 | 2009-12-20 00:00:00 | 2010-01-01 00:00:00 |  | 2010-02-01 00:00:00 |  | 2010-07-02 00:00:00 |  | 2010-06-18 00:00:00 |  |  |  |  |  | 2010-08-03 00:00:00 |  | 2011-08-03 00:00:00 |  | 2010-09-22 00:00:00 | 0.93 | 0 | 0 | 0 | 35000 | 0 | 0 | 00:00:00 | 0 | 0 | 35000 | 0 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Survey/Design ongoing RLW 03JAN10 | 2010-01-03 00:00:00 | Improve 1km village to market road [NAME]-Alsakher._x000D_ Effects:_x000D_ Improve 1km village to market road [NAME]-Alsakher to provide for more safe and reliable transportation route from villages to the market. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012163 | [NAME] | [NAME] | [NAME] |  |  |  |  | 2010-03-14 00:00:00 | Current Issue: 27 DEC 09 RLW NTP Acknowledged  Way Ahead: Mobilization/Construction  Const Status: Contractor acknowledged NTP 20 DEC09Survey/Design StartedENDSECTIONCurrent Issue: 20 DEC 09 RLW Contractor NTP Acknowledgment  Way Ahead: Survey/Design  Const Status: NTP sent to contractor 12/20/2009 waiting for acknowledgment from contractorENDSECTIONCurrent Issue: 13 DEC 09 MAD. Waiting on KO to issue NTP | Current Issue: Survey/Design 03JAN10 RLW Way Ahead: Mobilization/Construction  Const Status: Survey/Design. Contractor acknowledged NTP 20 DEC09ENDSECTIONCurrent Issue: 27 DEC 09 RLW NTP Acknowledged  Way Ahead: Mobilization/Construction  Const Status: Contractor acknowledged NTP 20 DEC09Survey/Design StartedENDSECTIONCurrent Issue: 20 DEC 09 RLW Contractor NTP Acknowledgment  Way Ahead: Survey/Design  Const Status: NTP sent to contractor 12/20/2009 waiting for acknowledgment from contractorENDSECTIONCurrent Issue: 13 DEC 09 MAD. Waiting on KO to issue NTP