Spreadsheet: 54627d1254674976-import-data-range-based-on-specific-criteria-sample-data-sheet
Sheet: Sheet1

WO # | TASK # | UNIT # | USI # | EQUIP | TASK DESC | HOLDS | STATUS | TARGET START | HOURS | PRIORITY | WO TYPE | EARLY DATE | LATE DATE | ITEM # | CREW | T-WK | WRK WK
01280834 | 03 | 0A | 73440A | RFU3 | DIS-CONNECT REQUIRED. [NAME] | -- | FINISHED | 2009-08-25 08:00:00 | 8 | N | EM |  |  | 350240 | MCSH | T+0 | 35
01280834 | 07 | 0A | 73440A | RFU3 | [NAME] | -- | READY | 2009-08-27 12:00:00 | 8 | N | EM |  |  | 350255 | MCSH | T+0 | 35
01363561 | 07 | 0A | 73440A | RFU3 | [NAME] WITH INSPECTION | -- | WORKING | 2009-08-26 12:12:00 | 16 | N | PM | 2009-07-02 00:00:00 | 2009-10-19 00:00:00 | 350250 | MCSH | T+0 | 35
01396760 | 07 | 0A | 73440A | RFU3 | 0A-73440-RVRD003 ASSIST MMSH | REQ | WORKING | 2009-08-26 08:12:00 | 24 | N | EM |  |  | 350246 | MCSH | T+0 | 35
01280834 | 01 | 0A | 73440A | RFU3 | S  0A-73440-RFU3 PURGE UNIT  NEEDS REBUILT /REPLACED | PH | APPROVED | 2009-08-26 12:12:00 | 12 | N | EM |  |  | 350252 | MMSH | T+0 | 35
01280834 | 05 | 0A | 73440A | RFU3 | S  0A-73440-RFU3 PURGE UNIT RECOVER REFRIGERANT | -- | WORKING | 2009-08-26 08:12:00 | 12 | N | EM |  |  | 350248 | MMSH | T+0 | 35
01280834 | 09 | 0A | 73440A | RFU3 | S  0A-73440-RFU3 PURGE UNIT [NAME] | -- | READY | 2009-08-27 08:00:00 | 8 | N | EM |  |  | 350254 | MMSH | T+0 | 35
01280834 | 11 | 0A | 73440A | RFU3-RV1 | S  0A-73440-RFU3 PURGE UNIT  SWAP RV | -- | WORKING | 2009-08-26 12:12:00 | 8 | N | EM |  |  | 350253 | MMSH | T+0 | 35
01363561 | 01 | 0A | 73440A | RFU3 | S  REMOVE-REINSTALL WATER BOXES | -- | WORKING | 2009-08-26 08:12:00 | 11 | N | PM | 2009-07-02 00:00:00 | 2009-10-19 00:00:00 | 350245 | MMSH | T+0 | 35
01363561 | 06 | 0A | 73440A | RFU3 | S  0A-73440-RFU3  ANNUAL INSPECTION | CCL, CLR | APPROVED | 2009-08-26 12:12:00 | 12 | N | PM | 2009-07-02 00:00:00 | 2009-10-19 00:00:00 | 350249 | MMSH | T+0 | 35
01380415 | 01 | 0A | 73440A | RFU3 | () MM' FREON LEAK CHECK [NAME] | -- | WORKING | 2009-08-26 08:12:00 | 24 | N | PM | 2009-11-12 00:00:00 | 2009-11-30 00:00:00 | 350241 | MMSH | T+0 | 35
01396760 | 01 | 0A | 73440A | RVRD003 | S  0A-73440-RVRD003  GASKETS IN POOR CONDITION | -- | WORKING | 2009-08-26 12:12:00 | 18 | N | EM |  |  | 350251 | MMSH | T+0 | 35
01396760 | 03 | 0A | 73440A | RFU3 | S  0A-73440-RFU3 RVRD003 RECOVER REFRIGERANT | -- | WORKING | 2009-08-26 08:12:00 | 28 | N | EM |  |  | 350247 | MMSH | T+0 | 35
01396760 | 05 | 0A | 73440A | RFU3 | S  0A-73440-RVRD003 PRESSURE/VACUUM HOLDING TEST | -- | READY | 2009-08-28 08:30:00 | 14 | N | EM |  |  | 360405 | MMSH | T+0 | 35
01396761 | 01 | 0A | 73440A | RVRD003 | S 0A-73440-RVRD003 CONFIGURATION NOT CORRECT | -- | READY | 2009-08-27 08:00:00 | 16 | N | EM |  |  | 350244 | MMSH | T+0 | 35
01426089 | 06 | 0A | 75140A | DR4 | S 0-75140-DR4 PMT | REQ | WORKING | 2009-08-26 08:00:00 | 8 | H2 | EM |  |  |  | MMSH | T+0 | 35
01272028 | 07 | 0A | 73440A | RFU3 | P 0A-73440-RFU3  RUN 600VOLT FOR PRESSURE PACK. | -- | READY | 2009-09-01 12:30:00 | 8 | N | PM | 2008-07-03 00:00:00 | 2008-10-20 00:00:00 | 360448 | MCSH | T-1 | 36
01280834 | 14 | 0A | 73440A | RFU3 | PMT 0A-73440-RFU3 | -- | READY | 2009-09-01 12:30:00 | 2 | N | EM |  |  | 360445 | MCSH | T-1 | 36
01393876 | 05 | 4 | 73240A | F102 | S ASSIST WITH PMT  RM 316 UNIT 4, F102/CD102 NEEDS A N |  | READY | 2009-09-01 08:00:00 | 8 | N | CM |  |  | 361156 | MCSH | T-1 | 36
01400698 | 01 | 4 | 73240A | [NAME] | S 4-73240-CD107 IS NOT OPERATING | -- | READY | 2009-09-01 11:00:00 | 8 | N | CM |  |  | 361159 | MCSH | T-1 | 36
01438429 | 05 | 3 | 73240A | [NAME] | 3-73240-ACU28 DISCONNECT COMPRESSOR | CCL, CLR | APPROVED | 2009-09-01 08:00:00 | 8 | H2 | CM |  |  | 360750 | MCSH | T-1 | 36
01438429 | 06 | 3 | 73240A | [NAME] | 3-73240-ACU28  MEGGAR NEW COMPRESSOR | -- | READY | 2009-09-02 08:00:00 | 1 | H2 | CM |  |  | 360752 | MCSH | T-1 | 36
01438429 | 12 | 3 | 73240A | [NAME] | 3-73240-ACU28 RECONNECT COMPRESSOR | CCL, CLR | APPROVED | 2009-09-03 14:00:00 | 4 | H2 | CM |  |  | 360757 | MCSH | T-1 | 36
01438429 | 15 | 3 | 73240A | [NAME] | 3-73240-ACU28  ASSIST WITH PMT. | -- | READY | 2009-09-03 14:00:00 | 4 | H2 | CM |  |  | 360759 | MCSH | T-1 | 36
01272028 | 05 | 0A | 73440A | RFU3 | S (~)   PMT REQ'D 0A-73440-RFU3 |  | READY | 2009-09-01 12:30:00 | 8 | N | PM | 2008-07-03 00:00:00 | 2008-10-20 00:00:00 | 360443 | MMSH | T-1 | 36
01280834 | 06 | 0A | 73440A | RFU3 | S  0A-73440-RFU3 PURGE UNIT RECHARGE WITH REFRIGERANT | -- | READY | 2009-08-31 08:00:00 | 36 | N | EM |  |  | 360433 | MMSH | T-1 | 36
01280834 | 15 | 0A | 73440A | RFU3 | P 0A-73440-RFU3 PMT REQUIRED | -- | READY | 2009-09-01 12:30:00 | 56 | N | EM |  |  | 360446 | MMSH | T-1 | 36
01348047 | 01 | 3 | 73240A | ACU27 | MM  CLEAN STRAINER | CCL, CLR | APPROVED | 2009-09-01 08:00:00 | 8 | N | PM | 2009-05-22 00:00:00 | 2009-09-08 00:00:00 | 360742 | MMSH | T-1 | 36
01348047 | 03 | 3 | 71340A | STR512 | S 3-71340-STR512 FOR 73240-ACU27 FORM 11036 |  | READY | 2009-09-01 12:00:00 | 1 | N | PM | 2009-05-22 00:00:00 | 2009-09-08 00:00:00 | 360743 | MMSH | T-1 | 36
01350541 | 01 | 4 | 73240A | [NAME] | MMSH  INSPECT / CLEAN A/C UNIT | CCL, CLR | READY | 2009-09-02 15:00:00 | 16 | N | PM | 2009-04-27 00:00:00 | 2009-08-14 00:00:00 | 361164 | MMSH | T-1 | 36
01350541 | 04 | 4 | 73240A | [NAME] | S 4-73240A-CD107 PMT | -- | READY | 2009-09-04 08:00:00 | 16 | N | PM | 2009-04-27 00:00:00 | 2009-08-14 00:00:00 | 361166 | MMSH | T-1 | 36
01363561 | 08 | 0A | 73440A | RFU3 | S 0A-73440-RFU3  PMT | CCL, CLR | APPROVED | 2009-09-01 12:30:00 | 48 | N | PM | 2009-07-02 00:00:00 | 2009-10-19 00:00:00 | 360447 | MMSH | T-1 | 36
01380415 | 04 | 0A | 73440A | RFU3 | S (~) MMSH PMT OA-73440-RFU3 POST MTCE TEST | -- | READY | 2009-09-01 12:30:00 | 8 | N | PM | 2009-11-12 00:00:00 | 2009-11-30 00:00:00 | 360442 | MMSH | T-1 | 36
01393876 | 01 | 4 | 73240A | F102 | P 4-73240A-RM 316 UNIT 4, F102/CD102 NEEDS A NEW BELT | CCL, CLR | APPROVED | 2009-08-31 08:00:00 | 8 | N | CM |  |  | 361154 | MMSH | T-1 | 36
01393876 | 02 | 4 | 73240A | F102 | P  PMT  4-73240A-RM 316 UNIT 4, F102/CD102 NEEDS A NEW |  | READY | 2009-08-31 12:00:00 | 8 | N | CM |  |  | 361155 | MMSH | T-1 | 36
01396760 | 06 | 0A | 73440A | RFU3 | S 0A-73440-RVRD003 RECHARGE WITH REFRIGERANT | -- | READY | 2009-08-31 08:00:00 | 16 | N | EM |  |  | 360434 | MMSH | T-1 | 36
01396760 | 08 | 0A | 73440A | RFU3 | S 0A-73440-RVRD003 PMT | -- | READY | 2009-09-01 12:30:00 | 48 | N | EM |  |  | 360444 | MMSH | T-1 | 36
01396760 | 09 | 0A | 73440A | RVRD003 | S 0A-73440-RVRD003 STANDARD RISK FME FORM | -- | READY | 2009-09-04 08:00:00 | 1 | N | EM |  |  | 360451 | MMSH | T-1 | 36
01400698 | 02 | 4 | 73240A | [NAME] | S 4-73240-CD107 IS NOT OPERATING (ASSIST MCSH) | -- | READY | 2009-09-01 15:00:00 | 8 | N | CM |  |  | 361160 | MMSH | T-1 | 36
01438429 | 01 | 3 | 73240A | [NAME] | 3-73240-ACU28 INSTALL NEW DRIER/COMPRESSOR | CLR, PH | APPROVED | 2009-09-02 09:00:00 | 12 | H2 | CM |  |  | 360753 | MMSH | T-1 | 36
01438429 | 03 | 3 | 73240A | [NAME] | 3-73240-ACU28   REMOVE REFRIGERANT | CLR | READY | 2009-08-31 12:30:00 | 7 | H2 | CM |  |  | 360749 | MMSH | T-1 | 36
01438429 | 04 | 3 | 73240A | [NAME] | 3-73240-ACU28  REMOVE FILTER/DRIER AND COMPRESSOR | CLR | READY | 2009-09-01 12:00:00 | 8 | H2 | CM |  |  | 360751 | MMSH | T-1 | 36
01438429 | 07 | 3 | 73240A | [NAME] | 3-73240-ACU28 SET UP/MAINTAIN  HOT-WORK AREA. |  | READY | 2009-08-31 08:00:00 | 8 | H2 | CM |  |  | 360746 | MMSH | T-1 | 36
01438429 | 08 | 3 | 73240A | [NAME] | 3-73240-ACU28 FILL OUT STANDARD RISK FME FORM |  | READY | 2009-08-31 08:00:00 | 1 | H2 | CM |  |  | 360745 | MMSH | T-1 | 36
01438429 | 09 | 3 | 73240A | [NAME] | 3-73240-ACU28 PRESSURE/VACUUM TEST | CLR | READY | 2009-09-02 15:00:00 | 6 | H2 | CM |  |  | 360754 | MMSH | T-1 | 36
01438429 | 11 | 3 | 73240A | [NAME] | 3-73240-ACU28 RECHARGE WITH REFRIGERANT | CLR | READY | 2009-09-03 14:00:00 | 8 | H2 | CM |  |  | 360756 | MMSH | T-1 | 36
01438429 | 13 | 3 | 73240A | [NAME] | 3-73240-ACU28  P.M.T. WHEN [NAME] |  | READY | 2009-09-03 14:00:00 | 3 | H2 | CM |  |  | 360758 | MMSH | T-1 | 36
01251936 | 01 | 0A | 73810A | CHR2 | ~)MCSH TROUBLESHOOT 0-73810-CH2 STARTER TRANSITION FA | -- | READY | 2009-10-05 08:00:00 | 12 | N | FM |  |  | 410219 | MCSH | T-6 | 41
01403857 | 03 | 0A | 73440A | ACU101 | PROVIDE SUPPORT FOR FUNCTIONAL AVAILABILITY TEST | HWD | APPROVED | 2009-10-05 08:00:00 | 8 | N | PM | 2009-10-04 00:00:00 | 2009-10-25 00:00:00 | 410117 | MCSH | T-6 | 41
01251936 | 03 | 0A | 73810A | CHR2 | (~)ASSIST TROUBLESHOOT 0-73810-CH2 STARTER FAILURE | -- | WORKING | 2009-10-05 08:00:00 | 12 | N | FM |  |  | 410220 | MMSH | T-6 | 41
01403857 | 02 | 0A | 73440A | ACU101 | PROVIDE SUPPORT FOR FUNCTIONAL AVAILABILITY TEST | HWD | APPROVED | 2009-10-05 12:01:00 | 8 | N | PM | 2009-10-04 00:00:00 | 2009-10-25 00:00:00 | 410116 | MMSH | T-6 | 41
01379361 | 03 | 4 | 73240A | CD102 | ANNUAL ACU & COMPONENT(S) CHECKS, MAINTENANCE & S | RAS, HWD | PLAN | 2009-10-14 08:00:00 | 1 | N | PM | 2009-08-03 00:00:00 | 2009-11-20 00:00:00 | 400468 | MCSH | T-7 | 42
01113281 | 01 | 0A | 73810A | CT1 | [NAME] (ENG HOLD) | ENGP, PMT | RETURNED | 2009-10-13 08:00:00 | 1 | N | PA |  |  | 420196 | MMSH | T-7 | 42
01356117 | 01 | 3 | 73248A | ACU2 | 3-73248-ACU2 REPAIRS (SEC. CONTROL AREA) | PH | APPROVED | 2009-10-13 08:00:00 | 48 | N | CM |  |  | 420444 | MMSH | T-7 | 42
01379361 | 02 | 4 | 73240A | CD102 | 73240-CD102  ACU & COMPONENT CHECKS, | HWD | APPROVED | 2009-10-13 12:00:00 | 16 | N | PM | 2009-08-03 00:00:00 | 2009-11-20 00:00:00 | 400467 | MMSH | T-7 | 42
01379361 | 04 | 4 | 73240A | CD102 | PMT OBSERVE & MONITOR OPERATION OF ACU | HWD | APPROVED | 2009-10-14 10:00:00 | 8 | N | PM | 2009-08-03 00:00:00 | 2009-11-20 00:00:00 | 400469 | MMSH | T-7 | 42
01379488 | 01 | 3 | 73242A | [NAME] | (~) MM FREON LEAK CHECK | HWD | APPROVED | 2009-10-13 08:00:00 | 2 | N | PM | 2009-09-17 00:00:00 | 2009-10-05 00:00:00 | 410445 | MMSH | T-7 | 42
01379593 | 03 | 0A | 73810A | CT1 | MMSH/[NAME] | CCL, CLR, HWD | APPROVED | 2009-10-13 08:00:00 | 80 | N | PM | 2009-09-28 00:00:00 | 2010-01-15 00:00:00 | 430555 | MMSH | T-7 | 42
01379593 | 07 | 0A | 73810A | CT1 | 0-73810-CT1 FME RISK FORM | HWD | APPROVED | 2009-10-13 08:00:00 | 1 | N | PM | 2009-09-28 00:00:00 | 2010-01-15 00:00:00 |  | MMSH | T-7 | 42
01404108 | 01 | 0A | 73000A | 0A-INSPECT-HVAC-CYLS | REFRIGERANT CYLINDER LEAK CHECKS | HWD | APPROVED | 2009-10-13 08:00:00 | 4 | N | PM | 2009-10-08 00:00:00 | 2009-10-22 00:00:00 | 420186 | MMSH | T-7 | 42
01423929 | 03 | 0A | 73810A | CT1-FM1 | 0-73810-CT1 PMT | CCL, CLR, HWD | APPROVED | 2009-10-13 08:00:00 | 4 | N | FM |  |  | 430579 | MMSH | T-7 | 42
01408615 | 01 | 0A | 00155 | 67924-ROSEMOUNT 54PH | 0A-67924-ROSEMOUNT 54PH/ORP XMITTERS CALIB/MAINT | HWD | APPROVED | 2009-10-19 12:01:00 | 1 | N | PM | 2009-10-15 00:00:00 | 2009-10-27 00:00:00 | 430559 | MCAW | T-8 | 43
01408615 | 02 | 0A | 67923A | CPIT19 | 0A-67923-CPIT19- CALIBRATE ANALYSER | HWD | APPROVED | 2009-10-19 08:00:00 | 8 | N | PM | 2009-10-15 00:00:00 | 2009-10-27 00:00:00 | 430582 | MCAW | T-8 | 43
01408615 | 03 | 0A | 67923A | CPIT20 | 0A-67923-CPIT20- CALIBRATE ANALYSER | HWD | APPROVED | 2009-10-19 08:00:00 | 8 | N | PM | 2009-10-15 00:00:00 | 2009-10-27 00:00:00 | 430581 | MCAW | T-8 | 43
01408615 | 04 | 0A | 67924A | CPHIT601 | 0A-67924-CPHIT601- CALIBRATE TRANSMITTER | HWD | APPROVED | 2009-10-19 08:00:00 | 8 | N | PM | 2009-10-15 00:00:00 | 2009-10-27 00:00:00 | 430584 | MCAW | T-8 | 43
01408615 | 05 | 0A | 67924A | CPHIT716 | 0A-67924-CPHIT716- CALIBRATE TRANSMITTER | HWD | APPROVED | 2009-10-19 08:00:00 | 8 | N | PM | 2009-10-15 00:00:00 | 2009-10-27 00:00:00 | 430583 | MCAW | T-8 | 43
01408615 | 06 | 0A | 67924A | CPHIT717 | 0A-67924-CPHIT717- CALIBRATE TRANSMITTER | HWD | APPROVED | 2009-10-19 08:00:00 | 8 | N | PM | 2009-10-15 00:00:00 | 2009-10-27 00:00:00 | 430586 | MCAW | T-8 | 43
01408615 | 07 | 0A | 67924A | CPHIT820 | 0A-67924-CPHIT820- CALIBRATE TRANSMITTER | HWD | APPROVED | 2009-10-19 08:00:00 | 8 | N | PM | 2009-10-15 00:00:00 | 2009-10-27 00:00:00 | 430585 | MCAW | T-8 | 43
01408615 | 08 | 0A | 67924A | CIT758 | 0A-67924-CIT758- CALIBRATE TRANSMITTER | HWD | APPROVED | 2009-10-19 08:00:00 | 8 | N | PM | 2009-10-15 00:00:00 | 2009-10-27 00:00:00 | 430588 | MCAW | T-8 | 43
01408615 | 09 | 0A | 67924A | CIT759 | 0A-67924-CIT759- CALIBRATE TRANSMITTER | HWD | APPROVED | 2009-10-19 08:00:00 | 8 | N | PM | 2009-10-15 00:00:00 | 2009-10-27 00:00:00 | 430587 | MCAW | T-8 | 43
01366125 | 05 | 3 | 73243A | ACU3 | ASSIST WITH PMT 3-73243-ACU3 | -- | READY | 2009-10-21 08:00:00 | 8 | N | EM |  |  | 430819 | MCSH | T-8 | 43
01403720 | 03 | 4 | 73240A | CD103 | ANNUAL ACU & COMPONENT(S) CHECKS, MAINTENANCE & S | RAS, HWD | PLAN | 2009-10-21 08:00:00 | 1 | N | PM | 2009-08-12 00:00:00 | 2009-11-29 00:00:00 | 431186 | MCSH | T-8 | 43
01343858 | 03 | 3 | 73243A | ACU3 | P CHECK F/FM/CP/CP-M/COILS 3-73243-ACU3 | CLR | READY | 2009-10-20 08:00:00 | 16 | N | PM | 2009-08-03 00:00:00 | 2009-11-20 00:00:00 | 430813 | MMSH | T-8 | 43
01343858 | 04 | 3 | 73243A | ACU3 | P  PMT 73243-ACU3 |  | READY | 2009-10-21 08:00:00 | 8 | N | PM | 2009-08-03 00:00:00 | 2009-11-20 00:00:00 | 430814 | MMSH | T-8 | 43
01366125 | 01 | 3 | 73243A | ACU3 | 3-73243-ACU3  REPLACE FAN SHEAVES | CCL, CLR, PH | APPROVED | 2009-10-20 08:00:00 | 16 | N | EM |  |  | 430818 | MMSH | T-8 | 43
01366125 | 04 | 3 | 73243A | ACU3 | PMT 3-73243-ACU3  REPLACE FAN SHEAVES | -- | READY | 2009-10-21 08:00:00 | 8 | N | EM |  |  | 430820 | MMSH | T-8 | 43
01366125 | 06 | 3 | 73243A | ACU3 | 3-73243-ACU3    TEST RUN | CCL, CLR, HWD | CXCL/REQ | 2009-10-21 13:00:00 | 8 | N | EM |  |  | 430823 | MMSH | T-8 | 43
01403720 | 02 | 4 | 73240A | CD103 | 73240-CD103 ANNUAL ACU & COMPONENT CHECK | HWD | APPROVED | 2009-10-20 12:00:00 | 10 | N | PM | 2009-08-12 00:00:00 | 2009-11-29 00:00:00 | 431187 | MMSH | T-8 | 43
01403720 | 04 | 4 | 73240A | CD103 | PMT OBSERVE & MONITOR OPERATION OF ACU | HWD | APPROVED | 2009-10-21 09:00:00 | 8 | N | PM | 2009-08-12 00:00:00 | 2009-11-29 00:00:00 | 431189 | MMSH | T-8 | 43
01423929 | 01 | 0A | 73810A | CT1-FM1 | REPLACE BELTS | CCL, CLR, PH, HWD | APPROVED | 2009-10-19 08:00:00 | 8 | N | FM |  |  | 430556 | MMSH | T-8 | 43
01319839 | 01 | 0A | 67921A | CM-CALB-0-67921A-02 | CALIBRATE 0A-67921A-LT5 LOOP | -- | READY | 2009-10-26 08:00:00 | 8 | N | PM | 2009-02-02 00:00:00 | 2009-02-20 00:00:00 | 440292 | MCAW | T-9 | 44
01373206 | 01 | 0A | 73440A | CD111-DS1 | 0A-73440-CD111 FUSES ARE UNREADABLE FADED FROM THE SUN | PH, HWD | APPROVED | 2009-10-26 08:00:00 | 4 | N | PA |  |  | 440441 | MCSH | T-9 | 44
01379606 | 05 | 0A | 73440A | ACU167 | 0A-73440-ACU167 ASSIST WITH PMT | HWD | APPROVED | 2009-10-26 08:00:00 | 2 | N | PM | 2009-08-11 00:00:00 | 2009-11-28 00:00:00 | 440406 | MCSH | T-9 | 44
01399336 | 02 | 0A | 73440A | ACU104 | PMT 0A-73440-ACU104 | HWD | READY | 2009-10-26 08:00:00 | 2 | N | EM |  |  | 440261 | MCSH | T-9 | 44
01403719 | 03 | 4 | 73240A | CD105 | ANNUAL ACU & COMPONENT(S) CHECKS, MAINTENANCE & S | RAS, HWD | PLAN | 2009-10-28 08:00:00 | 1 | N | PM | 2009-08-12 00:00:00 | 2009-11-29 00:00:00 | 440952 | MCSH | T-9 | 44
01379218 | 01 | 0A | 73440A | RV15 | 0A-73440-RV15 SWAP OUT RELIEF VALVE | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440227 | MMSH | T-9 | 44
01379218 | 02 | 0A | 73440A | RV15 | 0A-73440-RV15 PMT RELIEF VALVE | HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440230 | MMSH | T-9 | 44
01379218 | 07 | 0A | 73440A | RV15 | 0A-73440-RV15 FILL OUT FME FORM  FOR STANDARD RISK | HWD | APPROVED | 2009-10-26 08:00:00 | 1 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440224 | MMSH | T-9 | 44
01379218 | 08 | 0A | 73440A | RV15 | 0A-73440-RV15 REMOVE REFRIGERANT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440226 | MMSH | T-9 | 44
01379218 | 09 | 0A | 73440A | RV15 | 0A-73440-RV15 PRESSURE/VACUUM TEST | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440228 | MMSH | T-9 | 44
01379218 | 10 | 0A | 73440A | RV15 | 0A-73440-RV15 RECHARGE UNIT WITH REFRIGERANT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440229 | MMSH | T-9 | 44
01379219 | 01 | 0A | 73440A | RV14 | 0A-73440-RV14 SWAP OUT RELIEF VALVE | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440217 | MMSH | T-9 | 44
01379219 | 02 | 0A | 73440A | RV14 | 0A-73440-RV14 PMT RELIEF VALVE | HWD | APPROVED | 2009-10-26 08:00:00 | 1 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440220 | MMSH | T-9 | 44
01379219 | 07 | 0A | 73440A | RV14 | 0A-73440-RV14 FILL OUT FME FORM FOR STANDARD RISK | HWD | APPROVED | 2009-10-26 08:00:00 | 1 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440214 | MMSH | T-9 | 44
01379219 | 08 | 0A | 73440A | RV14 | 0A-73440-RV14 RECOVER REFRIGERANT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440216 | MMSH | T-9 | 44
01379219 | 09 | 0A | 73440A | RV14 | 0A-73440-RV14 PRESSURE/VACUUM TEST | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440218 | MMSH | T-9 | 44
01379219 | 10 | 0A | 73440A | RV14 | 0A-73440-RV14 RECHARGE CIRCUIT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440219 | MMSH | T-9 | 44
01379220 | 01 | 0A | 73440A | RV13 | 0A-73440-RV13 SWAP OUT RELIEF VALVE | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 6 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440207 | MMSH | T-9 | 44
01379220 | 02 | 0A | 73440A | RV13 | 0A-73440-RV13 PMT RELIEF VALVE | HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440210 | MMSH | T-9 | 44
01379220 | 07 | 0A | 73440A | RV13 | 0A-73440-RV13 FILL OUT FME STANDARD RISK | HWD | APPROVED | 2009-10-26 08:00:00 | 1 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440204 | MMSH | T-9 | 44
01379220 | 08 | 0A | 73440A | RV13 | 0A-73440-RV13 RECOVER REFRIGERANT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440206 | MMSH | T-9 | 44
01379220 | 09 | 0A | 73440A | RV13 | 0A-73440-RV13 PRESSURE/VACUUM TEST CIRCUIT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440208 | MMSH | T-9 | 44
01379220 | 10 | 0A | 73440A | RV13 | 0A-73440-RV13 RECHARGE CIRCUIT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440209 | MMSH | T-9 | 44
01379221 | 01 | 0A | 73440A | RV12 | 0A-73440-RV12 SWAP OUT RELIEF VALVE | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 6 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440197 | MMSH | T-9 | 44
01379221 | 02 | 0A | 73440A | RV12 | 0A-73440-RV12 PMT RELIEF VALVE | HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440200 | MMSH | T-9 | 44
01379221 | 07 | 0A | 73440A | RV12 | 0A-73440-RV12 FILL OUT FME STANDARD RISK | HWD | APPROVED | 2009-10-26 08:00:00 | 1 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440194 | MMSH | T-9 | 44
01379221 | 08 | 0A | 73440A | RV12 | 0A-73440-RV12 RECOVER REFRIGERANT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440196 | MMSH | T-9 | 44
01379221 | 09 | 0A | 73440A | RV12 | 0A-73440-RV12 PRESSURE/VACUUM TEST CIRCUIT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440198 | MMSH | T-9 | 44
01379221 | 10 | 0A | 73440A | RV12 | 0A-73440-RV12   RECHARGE CIRCUIT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440199 | MMSH | T-9 | 44
01379222 | 01 | 0A | 73440A | RV11 | 0A-73440-RV11 SWAP OUT RELIEF VALVE | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 6 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440187 | MMSH | T-9 | 44
01379222 | 02 | 0A | 73440A | RV11 | 0A-73440-RV11 PMT RELIEF VALVE | HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440190 | MMSH | T-9 | 44
01379222 | 07 | 0A | 73440A | RV11 | 0A-73440-RV11 FILL OUT FME STANDARD RISK | HWD | APPROVED | 2009-10-26 08:00:00 | 1 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440183 | MMSH | T-9 | 44
01379222 | 08 | 0A | 73440A | RV11 | 0A-73440-RV11 RECOVER REFRIGERANT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440186 | MMSH | T-9 | 44
01379222 | 09 | 0A | 73440A | RV11 | 0A-73440-RV11 PRESSURE/VACUUM TEST | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440188 | MMSH | T-9 | 44
01379222 | 10 | 0A | 73440A | RV11 | 0A-73440-RV11 RECHARGE WITH REFRIGERANT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-15 00:00:00 | 2009-10-08 00:00:00 | 440189 | MMSH | T-9 | 44
01379223 | 01 | 0A | 73440A | RV10 | 0A-73440-RV10  SWAP OUT RELIEF VALVE | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 6 | N | PM | 2009-08-14 00:00:00 | 2009-10-07 00:00:00 | 440177 | MMSH | T-9 | 44
01379223 | 02 | 0A | 73440A | RV10 | OA-73440-RV10 PMT RELIEF VALVE | HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-14 00:00:00 | 2009-10-07 00:00:00 | 440180 | MMSH | T-9 | 44
01379223 | 07 | 0A | 73440A | RV10 | 0A-73440-RV10 FILL OUT FME STANDARD RISK | HWD | APPROVED | 2009-10-26 08:00:00 | 1 | N | PM | 2009-08-14 00:00:00 | 2009-10-07 00:00:00 | 440173 | MMSH | T-9 | 44
01379223 | 08 | 0A | 73440A | RV10 | 0A-73440-RV10 RECOVER REFRIGERANT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-14 00:00:00 | 2009-10-07 00:00:00 | 440176 | MMSH | T-9 | 44
01379223 | 09 | 0A | 73440A | RV10 | 0A-73440-RV10 PRESSURE/VACUUM TEST | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-14 00:00:00 | 2009-10-07 00:00:00 | 440178 | MMSH | T-9 | 44
01379223 | 10 | 0A | 73440A | RV10 | 0A-73440-RV10 RECHARGE CIRCUIT | CCL, CLR, HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-08-14 00:00:00 | 2009-10-07 00:00:00 | 440179 | MMSH | T-9 | 44
01379606 | 01 | 0A | 73440A | ACU167 | 0-73440-ACU167 INSPECT/LUBE | CCL, CLR, PH, HWD | APPROVED | 2009-10-26 12:01:00 | 16 | N | PM | 2009-08-11 00:00:00 | 2009-11-28 00:00:00 | 440404 | MMSH | T-9 | 44
01379606 | 03 | 0A | 73440A | ACU167 | TEST RUN ACU-167 | HWD | APPROVED | 2009-10-26 12:01:00 | 8 | N | PM | 2009-08-11 00:00:00 | 2009-11-28 00:00:00 | 440405 | MMSH | T-9 | 44
01379614 | 01 | 0A | 73440A | ACU106 | (~) MM FREON LEAK CHECK | HWD | APPROVED | 2009-10-26 12:01:00 | 8 | N | PM | 2009-10-12 00:00:00 | 2009-10-30 00:00:00 | 440263 | MMSH | T-9 | 44
01379616 | 01 | 0A | 73440A | ACU105 | (~) MM FREON LEAK CHECK | HWD | APPROVED | 2009-10-26 12:01:00 | 8 | N | PM | 2009-10-12 00:00:00 | 2009-10-30 00:00:00 | 440262 | MMSH | T-9 | 44
01379617 | 01 | 0A | 73440A | ACU104 | (~) MM FREON LEAK CHECK | HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-10-08 00:00:00 | 2009-10-26 00:00:00 | 440260 | MMSH | T-9 | 44
01379618 | 02 | 0A | 73440A | ACU103 | MM/CHECK A/C UNIT. | RAS, HWD | PLAN | 2009-10-26 12:01:00 | 16 | N | PM | 2009-10-17 00:00:00 | 2010-02-03 00:00:00 | 440254 | MMSH | T-9 | 44
01379619 | 02 | 0A | 73440A | ACU102 | MM/CHECK A/C UNIT. | RAS, HWD | PLAN | 2009-10-26 12:01:00 | 16 | N | PM | 2009-10-08 00:00:00 | 2010-01-25 00:00:00 | 440250 | MMSH | T-9 | 44
01379620 | 02 | 0A | 73440A | ACU101 | MM/CHECK A/C UNIT. | RAS, HWD | PLAN | 2009-10-26 12:01:00 | 16 | N | PM | 2009-10-09 00:00:00 | 2010-01-26 00:00:00 | 440246 | MMSH | T-9 | 44
01403279 | 02 | 0A | 73440A | ACU106 | (BAPRA) 0A-73440-ACU106   FUNCTIONAL ABILITY TEST | HWD | APPROVED | 2009-10-26 08:00:00 | 8 | N | PM | 2009-09-17 00:00:00 | 2009-10-16 00:00:00 | 440245 | MMSH | T-9 | 44
01403719 | 02 | 4 | 73240A | CD105 | 73240-CD105 ANNUAL ACU & COMPONENT CHECKS | HWD | APPROVED | 2009-10-27 12:00:00 | 10 | N | PM | 2009-08-12 00:00:00 | 2009-11-29 00:00:00 | 440951 | MMSH | T-9 | 44
01403719 | 04 | 4 | 73240A | CD105 | PMT OBSERVE & MONITOR OPERATION OF ACU | HWD | APPROVED | 2009-10-28 10:00:00 | 8 | N | PM | 2009-08-12 00:00:00 | 2009-11-29 00:00:00 | 440954 | MMSH | T-9 | 44
01267918 | 01 | 0A | 67163A | LT901 | CALIBRATE 0A-67163A-LT901 LOOP | CCL, CLR | APPROVED | 2009-11-02 14:00:00 | 6 | N | PM | 2008-04-23 00:00:00 | 2009-07-03 00:00:00 | 350078 | MCAW | T-10 | 45
01398123 | 01 | 0A | 67924A | CPHIT820 | 0A-INCORRECT PH CONTROL ON R02 LOOP | RAS, HWD | PLAN | 2009-11-02 08:00:00 | 16 | N | CM |  |  | 450565 | MCAW | T-10 | 45
01412526 | 01 | 0A | 00155 | 67924-ROSEMOUNT 54PH | 0A-67924-ROSEMOUNT 54PH/ORP XMITTERS CALIB/MAINT | RAS, HWD | PLAN | 2009-11-02 08:00:00 | 16 | N | PM | 2009-10-29 00:00:00 | 2009-11-10 00:00:00 | 450671 | MCAW | T-10 | 45
01438007 | 01 | 0A | 67923A | CPIT20 | 0A-67923A-PH PROBE NEEDS REPLACING | RAS, HWD | PLAN | 2009-11-02 08:00:00 | 8 | N | OT |  |  |  | MCAW | T-10 | 45
01438008 | 01 | 0A | 67924A | CPHIT601 | 0A-67924-PROBE DEFECTIVE, NEEDS REPLACEMENT | RAS, HWD | PLAN | 2009-11-02 08:00:00 | 8 | N | OT |  |  |  | MCAW | T-10 | 45
00937192 | 17 | FHA | 73120A | ACU504 | DISCONNECT / RECONNECT  ELECTRICS TO 0-73120-ACU504 M | CLR, HWD | SUSPEND | 2009-11-04 08:00:00 | 16 | N | CM |  |  | 451688 | MCSH | T-10 | 45
01304133 | 03 | 0A | 73440A | CD111 | S 0A-73440-ACU24 ASSIST M/M ANNUAL COMP CHECKS........ | -- | READY | 2009-11-03 08:00:00 | 8 | N | PM | 2009-01-19 00:00:00 | 2009-05-08 00:00:00 | 450334 | MCSH | T-10 | 45
01338894 | 08 | 0A | 73810A | [NAME] | 0-73810-CT1-PM1 PMT | RAS, HWD | PLAN | 2009-11-05 08:00:00 | 8 | N | PM |  |  | 450617 | MCSH | T-10 | 45
01348164 | 07 | FHA | 73246A | ACU7 | 3-73246-ACU7  ASSIST MMSH WITH PMT | HWD | APPROVED | 2009-11-03 08:00:00 | 4 | N | PM |  |  | 451707 | MCSH | T-10 | 45
01396143 | 01 | 3 | 67300A | PL5518 | 3-67300A-RM317 ENSURE OPERATION OF FREON MONITORING | PH | READY | 2009-11-02 08:00:00 | 8 | N | CM |  |  | 451255 | MCSH | T-10 | 45
01403859 | 03 | 0A | 73440A | ACU101 | 0A-73440-ACU101 ASSIST WITH AVAILABILITY TEST. | RAS, REQ, HWD | PLAN | 2009-11-02 08:00:00 | 1 | N | PM | 2009-11-01 00:00:00 | 2009-11-22 00:00:00 |  | MCSH | T-10 | 45
01408300 | 01 | 0A | 73440A | ACU109 | 0A-73440-ACU109 P.S. CAPILLARY LINES | RAS, REQ, HWD | PLAN | 2009-11-02 08:00:00 | 8 | N | EM |  |  | 450579 | MCSH | T-10 | 45
01426794 | 01 | 0A | 73440A | ACU113 | [NAME] REPLACE | RAS, REQ, HWD | PLAN | 2009-11-02 08:00:00 | 16 | N | FM |  |  | 450536 | MCSH | T-10 | 45
01304133 | 02 | 0A | 73440A | CD111 | 0A-73440-ACU  CHECKS | CCL, CLR, PH | APPROVED | 2009-11-03 08:00:00 | 16 | N | PM | 2009-01-19 00:00:00 | 2009-05-08 00:00:00 | 450333 | MMSH | T-10 | 45
01304133 | 04 | 0A | 73440A | CD111 | 0A-73440-ACU PMT | -- | READY | 2009-11-03 12:00:00 | 8 | N | PM | 2009-01-19 00:00:00 | 2009-05-08 00:00:00 | 450335 | MMSH | T-10 | 45
01348164 | 06 | FHA | 73246A | ACU7 | S  MMSH PMT 3-73246A-ACU7 POST MTCE TEST | -- | READY | 2009-11-03 08:00:00 | 8 | N | PM | 2008-12-07 00:00:00 | 2009-01-30 00:00:00 | 451706 | MMSH | T-10 | 45
01379515 | 02 | 0A | 75140A | DR2 | DRYER PREVENTATIVE MAINTENANCE | CCL, CLR, HWD | APPROVED | 2009-11-02 08:00:00 | 16 | N | PM | 2009-10-17 00:00:00 | 2010-02-03 00:00:00 | 450095 | MMSH | T-10 | 45
01379515 | 04 | 0A | 75140A | DR2 | 0A-75140-DR2 PMT | HWD | APPROVED | 2009-11-03 08:00:00 | 32 | N | PM | 2009-10-17 00:00:00 | 2010-02-03 00:00:00 |  | MMSH | T-10 | 45
01379516 | 02 | 0A | 75140A | DR1 | DRYER PREVENTATIVE MAINTENANCE | CCL, CLR, HWD | APPROVED | 2009-11-03 08:00:00 | 16 | N | PM | 2009-10-18 00:00:00 | 2010-02-04 00:00:00 | 450091 | MMSH | T-10 | 45
01379516 | 04 | 0A | 75140A | DR1 | 0A-75140-DR1 PMT | HWD | APPROVED | 2009-11-04 08:00:00 | 8 | N | PM | 2009-10-18 00:00:00 | 2010-02-04 00:00:00 |  | MMSH | T-10 | 45
01379600 | 02 | 0A | 73440A | F127 | MM/CHECK A/C UNIT. | HWD | APPROVED | 2009-11-02 08:00:00 | 8 | N | PM | 2009-10-04 00:00:00 | 2010-01-21 00:00:00 | 450337 | MMSH | T-10 | 45
01379603 | 01 | 0A | 73440A | ACU168 | INSPECT/LUBE ACU | CCL, CLR, PH, HWD | APPROVED | 2009-11-04 08:00:00 | 10 | N | PM | 2009-10-19 00:00:00 | 2010-02-05 00:00:00 | 450677 | MMSH | T-10 | 45
01403859 | 02 | 0A | 73440A | ACU101 | PROVIDE SUPPORT FOR FUNCTIONAL AVAILABILITY TEST | HWD | APPROVED | 2009-11-02 08:00:00 | 8 | N | PM | 2009-11-01 00:00:00 | 2009-11-22 00:00:00 | 450324 | MMSH | T-10 | 45
01438010 | 01 | 0A | 73440A | ACU167 | 0A-73440A-ACU167 FREEZING UP | PH, HWD | APPROVED | 2009-11-02 08:00:00 | 8 | N | EM |  |  |  | MMSH | T-10 | 45
01288163 | 01 | 0A | 63841A | LT109 | 0A-63841-LT109 DEFECTIVE | -- | READY | 2009-11-09 08:00:00 | 8 | N | CM |  |  | 460623 | MCAW | T-11 | 46
01378075 | 04 | 0A | 71630A | P903A | 0-71630-P903A DISCONNECT MOTOR | CCL, CLR | APPROVED | 2009-11-09 10:00:00 | 4 | N | CM |  |  | 460287 | MCAW | T-11 | 46
01378075 | 05 | 0A | 71630A | P903A | 0-71630-P903A RE-CONNECT MOTOR | CCL, CLR | APPROVED | 2009-11-09 12:00:00 | 4 | N | CM |  |  | 460288 | MCAW | T-11 | 46
01396724 | 01 | 0A | 63841A | CT104 | 0A-63841-CT104 REPAIR/REPLACE | PH, HWD | APPROVED | 2009-11-09 08:00:00 | 16 | N | CM |  |  | 410223 | MCAW | T-11 | 46
01035351 | 06 | 0A | 73440A | TCV89 | [NAME] CHECK CALIBRATION AND SET UP | CCL, CLR, PH, HWD | APPROVED | 2009-11-11 13:00:00 | 0 | N | EM |  |  | 460433 | MCSH | T-11 | 46
01379358 | 03 | 3 | 73240A | CD105 | ANNUAL ACU & COMPONENT(S) CHECKS, MAINTENANCE & S | RAS, HWD | PLAN | 2009-11-09 12:01:00 | 1 | N | PM | 2009-08-06 00:00:00 | 2009-11-23 00:00:00 | 460912 | MCSH | T-11 | 46
01379362 | 03 | 4 | 73220A | ACU3 | ANNUAL ACU & COMPONENT(S) CHECKS, MAINTENANCE & SERVICE | RAS, HWD | PLAN | 2009-11-09 08:00:00 | 4 | N | PM | 2009-10-25 00:00:00 | 2010-02-11 00:00:00 | 461213 | MCSH | T-11 | 46
01408487 | 01 | 0A | 73440A | ACU110 | OA-73440-ACU110 P.S.CAPILLARY LINES | RAS, REQ, HWD | PLAN | 2009-11-09 08:00:00 | 8 | N | EM |  |  | 460724 | MCSH | T-11 | 46
01409759 | 01 | 0A | 73440A | ACU110 | REPLACE HUMIDITY BOTTLE WAS INSTLD NOV 2006. | RAS, REQ, HWD | PLAN | 2009-11-09 08:00:00 | 8 | N | PA |  |  | 460736 | MCSH | T-11 | 46
01424576 | 03 | 0A | 73440A | [NAME] | ACU 107 REPLACE [NAME]. | PH, RAS, HWD | PLAN | 2009-11-10 08:00:00 | 1 | N | EM |  |  | 460682 | MCSH | T-11 | 46
01035351 | 01 | 0A | 73440A | TCV89 | (~) 0A-73440-TCV89 REPLACEMENT | CLR, PH | APPROVED | 2009-11-10 08:00:00 | 16 | N | EM |  |  | 460431 | MMSH | T-11 | 46
01345462 | 01 | 3 | 73240A | ACU25 | MM CLEAN STRAINER | -- | READY | 2009-11-09 08:00:00 | 8 | N | PM | 2009-05-14 00:00:00 | 2009-08-31 00:00:00 | 460888 | MMSH | T-11 | 46
01379358 | 02 | 3 | 73240A | CD105 | 73240-CD105 ANNUAL ACU & COMPONENT(S) CHECKS, | HWD | APPROVED | 2009-11-09 12:01:00 | 10 | N | PM | 2009-08-06 00:00:00 | 2009-11-23 00:00:00 | 460910 | MMSH | T-11 | 46
01379358 | 04 | 3 | 73240A | CD105 | 73240-CD105 PMT OBSERVE & MONITOR | HWD | APPROVED | 2009-11-09 12:01:00 | 8 | N | PM | 2009-08-06 00:00:00 | 2009-11-23 00:00:00 | 460911 | MMSH | T-11 | 46
01414125 | 01 | 0A | 73000A | 0A-INSPECT-HVAC-CYLS | REFRIGERANT CYLINDER LEAK CHECKS | HWD | APPROVED | 2009-11-09 12:01:00 | 4 | N | PM | 2009-11-08 00:00:00 | 2009-11-22 00:00:00 | 460605 | MMSH | T-11 | 46
01424576 | 02 | 0A | 73440A | [NAME] | ACU 107 LEAKING WATER/CONDENSATE OUT OF UNIT ONTO FL | RAS, HWD | CXCL/REQ | 2009-11-10 08:00:00 | 8 | N | EM |  |  | 460681 | MMSH | T-11 | 46
00692231 | 02 | 0A | 38410A | P103 | 0-38410-P103 DISCONNECT | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | PA |  |  | 470320 | MCAW | T-12 | 47
00692231 | 03 | 0A | 38410A | P103 | 0-38410-P103 RECONNECT ELECTRICALLY | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | PA |  |  | 470321 | MCAW | T-12 | 47
00692231 | 08 | 0A | 38410A | P103 | 0-38410-P103 -PMT | HWD | APPROVED | 2009-11-16 08:00:00 | 4 | N | PA |  |  | 470326 | MCAW | T-12 | 47
01347810 | 01 | 0A | 67512A | PS901 | 0A-67512-PS901/PS902: VERIFY DOCUMENTATION | -- | READY | 2009-11-16 08:00:00 | 4 | N | PA |  |  | 470454 | MCAW | T-12 | 47
01385182 | 01 | 0A | 67923A | NSO14 | 0-79230-PV14 NOT INDICATING FULL OPEN | PH, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | FM |  |  | 470436 | MCAW | T-12 | 47
01414786 | 01 | 0A | 00155 | 67924-ROSEMOUNT 54PH | 0A-67924-ROSEMOUNT 54PH/ORP XMITTERS CALIB/MAINT | RAS, HWD | PLAN | 2009-11-16 08:00:00 | 16 | N | PM | 2009-11-12 00:00:00 | 2009-11-24 00:00:00 | 470559 | MCAW | T-12 | 47
01438455 | 01 | FHA |  | 0-35680-MV'S 5, 6, 7, 8, | OLD WORK PERMIT CHANGE OVER TO NEW V10 | RAS, HWD | PLAN | 2009-11-16 08:00:00 | 8 | N | OT |  |  | 471305 | MCAW | T-12 | 47
01043159 | 67 | 0A | 73440A | HTR40 | (ENGM [NAME]...... | ENGM, PMT, HWD | RETURNED | 2009-11-16 10:00:00 | 8 | N | FM |  |  | 470503 | MCSH | T-12 | 47
01043159 | 69 | 0A | 73440A | HU8 | (ENGM [NAME] COMMISSIONG CHECKS.......... | ENGM, PMT, HWD | RETURNED | 2009-11-16 10:00:00 | 8 | N | FM |  |  | 470500 | MCSH | T-12 | 47
01043159 | 71 | 0A | 73420A | F17 | (ENGM HOLD)S 0A-73420-F17 COMMISSIONING CHECKS........ | ENGM, PMT, HWD | RETURNED | 2009-11-16 08:00:00 | 8 | N | FM |  |  | 470501 | MCSH | T-12 | 47
01043159 | 77 | 0A | 73440A | ACU29 | (ENG [NAME]  PMT / IN SERVICE CHECKS... | ENGM, PMT, HWD | RETURNED | 2009-11-16 08:00:00 | 16 | N | FM |  |  | 470498 | MCSH | T-12 | 47
01043159 | 78 | 0A | 73440A | HTR40 | (ENG [NAME]..... | ENGM, PMT | RETURNED | 2009-11-16 08:00:00 | 8 | N | FM |  |  | 470505 | MCSH | T-12 | 47
01043159 | 79 | 0A | 73440A | HU8 | (ENG HOLD)S0A-73440-HU8 PMT / IN SEFVICE CHECKS....... | ENGM, PMT, HWD | RETURNED | 2009-11-16 08:00:00 | 16 | N | FM |  |  | 470502 | MCSH | T-12 | 47
01043159 | 80 | 0A | 73420A | F17 | (ENG HOLD)S 0A-73420-F17 PMT / IN SERVICE CHECKS...... | ENGM, PMT, HWD | RETURNED | 2009-11-16 08:00:00 | 8 | N | FM |  |  | 470504 | MCSH | T-12 | 47
01386803 | 05 | 3 | 73242A | [NAME] | 3-73242-ACU1   ASSIST MMSH | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | CM |  |  | 340988 | MCSH | T-12 | 47
01386803 | 06 | 3 | 73242A | [NAME] | 3-73242-ACU1  ASSIST WITH PMT | CCL, CLR, HWD | APPROVED | 2009-11-16 13:00:00 | 8 | N | CM |  |  | 340989 | MCSH | T-12 | 47
01392039 | 05 | 3 | 73244A | ACU4 | ASSIST WITH PMT 3-73244-ACU4 | HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | EM |  |  | 341010 | MCSH | T-12 | 47
01392039 | 07 | 3 | 73244A | ACU4 | 3-73244-ACU4  DISCONNECT/RECONNECT | RAS, HWD | PLAN | 2009-11-16 08:00:00 | 1 | N | EM |  |  | 470753 | MCSH | T-12 | 47
01379438 | 05 | 4 | 73240A | ACU10 | 4-73240-ACU10    PMT | HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | PM | 2009-10-31 00:00:00 | 2010-02-17 00:00:00 |  | MMSH | T-12 | 47
01379483 | 01 | 3 | 73243A | ACU3 | ACU CHECKS. | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 12 | N | PM | 2009-08-01 00:00:00 | 2009-11-18 00:00:00 | 470742 | MMSH | T-12 | 47
01379483 | 02 | 3 | 73243A | ACU3 | 3-73240-ACU3 INSPECT/TEST RUN ACU, | HWD | APPROVED | 2009-11-16 14:00:00 | 8 | N | PM | 2009-08-01 00:00:00 | 2009-11-18 00:00:00 | 470743 | MMSH | T-12 | 47
01379514 | 05 | 0A | 75140A | DR3 | 0A-75140-DR3 PMT | -- | READY | 2009-11-16 08:00:00 | 24 | N | PM | 2009-09-17 00:00:00 | 2010-01-04 00:00:00 | 460088 | MMSH | T-12 | 47
01379607 | 01 | 0A | 73440A | ACU165 | INSPECT/LUBE 0A-73440-ACU165 | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 16 | N | PM | 2009-08-13 00:00:00 | 2009-11-30 00:00:00 | 470570 | MMSH | T-12 | 47
01379607 | 05 | 0A | 73440A | ACU165 | [NAME] | HWD | APPROVED | 2009-11-16 08:00:00 | 1 | N | PM | 2009-08-13 00:00:00 | 2009-11-30 00:00:00 | 470575 | MMSH | T-12 | 47
01379607 | 06 | 0A | 73440A | ACU165 | [NAME] PMT. | PH, HWD | APPROVED | 2009-11-16 08:00:00 | 16 | N | PM | 2009-08-13 00:00:00 | 2009-11-30 00:00:00 | 470574 | MMSH | T-12 | 47
01380403 | 01 | 4 | 73240A | ACU29 | (~) MM FREON LEAK CHECK | HWD | APPROVED | 2009-11-16 12:01:00 | 8 | N | PM | 2009-11-12 00:00:00 | 2009-11-30 00:00:00 | 470956 | MMSH | T-12 | 47
01380404 | 01 | 4 | 73240A | ACU27 | (~) MM FREON LEAK CHECK | HWD | APPROVED | 2009-11-16 12:01:00 | 8 | N | PM | 2009-11-12 00:00:00 | 2009-11-30 00:00:00 | 470955 | MMSH | T-12 | 47
01380414 | 01 | 0A | 73810A | CHR2 | (~) MM FREON LEAK CHECK | RAS, HWD | PLAN | 2009-11-16 12:01:00 | 12 | N | PM | 2009-11-12 00:00:00 | 2009-11-30 00:00:00 | 470409 | MMSH | T-12 | 47
01381409 | 01 | 3 | 73242A | ACU2 | (~)  3-73242-ACU2  REPAIR TCV - NOT OPERATING | HWD | APPROVED | 2009-11-17 10:00:00 | 16 | N | CM |  |  | 470748 | MMSH | T-12 | 47
01381409 | 03 | 3 | 73242A | ACU2 | (~)  3-73242-ACU2  FIRE WATCH REQUIRED | HWD | APPROVED | 2009-11-17 10:00:00 | 8 | N | CM |  |  | 470750 | MMSH | T-12 | 47
01381409 | 04 | 3 | 73242A | ACU2 | 3-73242-ACU2  SET UP HOT WORK AREA | HWD | APPROVED | 2009-11-16 08:00:00 | 4 | N | CM |  |  | 470749 | MMSH | T-12 | 47
01381409 | 06 | 3 | 73242A | ACU2 | (~)  3-73242-ACU2  REMOVE REFRIGERANT | HWD | APPROVED | 2009-11-16 14:00:00 | 8 | N | CM |  |  | 470752 | MMSH | T-12 | 47
01386803 | 01 | 3 | 73242A | [NAME] | 3-73242-ACU1   NOT FUNCTIONING PROPERLY | HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | CM |  |  | 340984 | MMSH | T-12 | 47
01386803 | 04 | 3 | 73242A | [NAME] | 3-73242-ACU1   PMT | HWD | APPROVED | 2009-11-16 13:00:00 | 6 | N | CM |  |  | 340987 | MMSH | T-12 | 47
01392039 | 01 | 3 | 73244A | ACU4 | 3-73244-ACU4  REPLACE SHEAVES AND BELTS. | CCL, CLR, RAS, HWD | APPROVED | 2009-11-16 08:00:00 | 16 | N | EM |  |  | 341006 | MMSH | T-12 | 47
01392039 | 04 | 3 | 73244A | ACU4 | PMT REQ'D 3-73244-ACU4 | PH, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | EM |  |  | 341009 | MMSH | T-12 | 47
01392039 | 06 | 3 | 73244A | ACU4 | 3-73244-ACU4 REPLACE FAN MOTOR | HWD | APPROVED | 2009-11-17 08:00:00 | 8 | N | EM |  |  | 470754 | MMSH | T-12 | 47
00939495 | 04 | 0A | 38410A | P101 | RECONNECT 0-38410-P101 | CCL, CLR, HWD | APPROVED | 2009-11-24 08:00:00 | 4 | H2 | MD |  |  | 480519 | MCAW | T-13 | 48
00939495 | 06 | 0A | 38410A | P101 | PMT ON 0A-38410-P101 | PH, HWD | APPROVED | 2009-11-24 13:00:00 | 8 | H2 | MD |  |  | 480520 | MCAW | T-13 | 48
00939495 | 07 | 0A | 38410A | P101 | DISCONNECT 0-38410-P101 | CCL, CLR, HWD | APPROVED | 2009-11-23 12:00:00 | 4 | H2 | MD |  |  | 480522 | MCAW | T-13 | 48
01267919 | 01 | 0A | 67163A | LT904 | CALIBRATE 0A-67163A-LT904 LOOP | RAS | APPROVED | 2009-11-24 08:00:00 | 6 | N | PM | 2008-04-23 00:00:00 | 2009-07-03 00:00:00 | 480870 | MCAW | T-13 | 48
01267919 | 03 | 0A | 67163A | LT904 | 0A-67163A-LT904- TASK RISK ANALYSIS REQUIRED | -- | CXCL/REQ | 2009-11-24 08:00:00 | 2 | N | PM | 2008-04-23 00:00:00 | 2009-07-03 00:00:00 | 480871 | MCAW | T-13 | 48
01299938 | 02 | 0A | 67163A | [NAME] | 0A-67163-FIT908,FIT903 CALIBRATION | RAS, HWD | PLAN | 2009-11-24 08:00:00 | 8 | N | PM | 2008-11-20 00:00:00 | 2009-10-13 00:00:00 | 480032 | MCAW | T-13 | 48
01387132 | 01 | 0A | 67160A | LT901 | 0A-67160A-WIRING FROM PL 5183 TO LT901 IS BROKEN | PH, REQ, HWD | APPROVED | 2009-11-24 08:00:00 | 40 | N | CM |  |  | 490069 | MCAW | T-13 | 48
01432990 | 01 | 0A |  | 0-79250-NS116 | LEVEL SWITCH STICKING | RAS, HWD | PLAN | 2009-11-23 08:00:00 | 8 | N | CM |  |  | 480781 | MCAW | T-13 | 48
01439280 | 01 | 0A | 67162A | CCE504 | 0A-67162A-CONDUCTIVITY CELL FOULED | RAS, HWD | PLAN | 2009-11-23 08:00:00 | 8 | N | EM |  |  | 480728 | MCAW | T-13 | 48
01335501 | 10 | 0A | 73810A | CHR2 | MCSH ASSIST MECHANICS. | RAS, HWD | PLAN | 2009-11-23 08:00:00 | 1 | N | FM |  |  |  | MCSH | T-13 | 48
01335501 | 12 | 0A | 73810A | CHR2 | MCSH PMT | RAS, HWD | PLAN | 2009-11-23 08:00:00 | 1 | N | FM |  |  |  | MCSH | T-13 | 48
01379277 | 01 | 0A | 67514A | CE437 | S~)MCSH TEST/CALIBRATE FREON DETECTOR | HWD | PLAN | 2009-11-23 08:00:00 | 8 | N | PM | 2009-08-20 00:00:00 | 2010-03-26 00:00:00 | 470557 | MCSH | T-13 | 48
01379278 | 01 | 0A | 67514A | CE436 | S~)MCSH TEST/CALIBRATE FREON DETECTOR | HWD | PLAN | 2009-11-23 08:00:00 | 8 | N | PM | 2009-08-19 00:00:00 | 2010-03-25 00:00:00 | 470556 | MCSH | T-13 | 48
01422445 | 01 | 0A | 73440A | ACU108 | 0A-73440A-ACU108 LOW PRESSURE ALARM | RAS, REQ, HWD | PLAN | 2009-11-23 08:00:00 | 8 | N | EM |  |  | 480752 | MCSH | T-13 | 48
01268732 | 07 | 4 | 73240A | RV10 | (~) MMSH 4-73240-RV10 REPLACE REFRIGERANT | HWD | WORKING | 2009-11-23 08:00:00 | 8 | N | PM |  |  | 481629 | MMSH | T-13 | 48
01335501 | 01 | 0A | 73810A | CHR2 | (~)  MMSH) 0A-73810-CHR2 SERVICE VALVE TO OIL FILTER P | -- | READY | 2009-11-23 08:00:00 | 80 | N | FM |  |  | 220451 | MMSH | T-13 | 48
01335501 | 04 | 0A | 73810A | CHR2 | 0A-73810-CHR2 PMT | -- | READY | 2009-11-23 08:00:00 | 16 | N | FM |  |  | 230343 | MMSH | T-13 | 48
01335501 | 05 | 0A | 73810A | CHR2 | S PRESSURE TEST  0A-73810-CHR2 | -- | APPROVED | 2009-11-23 08:00:00 | 16 | N | FM |  |  | 230344 | MMSH | T-13 | 48
01335501 | 06 | 0A | 73810A | CHR2 | 0A-73810-CHR2 LEAK CHECK | HWD | APPROVED | 2009-11-23 08:00:00 | 16 | N | FM |  |  | 230346 | MMSH | T-13 | 48
01335501 | 07 | 0A | 73810A | CHR2 | 0A-73810-CHR2   RECHARGE UNIT | HWD | APPROVED | 2009-11-23 08:00:00 | 8 | N | FM |  |  | 230345 | MMSH | T-13 | 48
01335501 | 08 | 0A | 73810A | CHR2 | 0A-73810-CHR2  OIL CHANGE | -- | READY | 2009-11-23 08:00:00 | 16 | N | FM |  |  | 230347 | MMSH | T-13 | 48
01335501 | 13 | 0A | 73810A | CHR2 | 0A-73810-CHR2,  PRESSURE TEST | HWD | APPROVED | 2009-11-23 08:00:00 | 16 | N | FM |  |  |  | MMSH | T-13 | 48
01381729 | 01 | 0A | 73440A | [NAME] | (~) MM FREON LEAK CHECK | RAS, HWD | PLAN | 2009-11-23 12:01:00 | 8 | N | PM | 2009-11-23 00:00:00 | 2009-12-11 00:00:00 | 480882 | MMSH | T-13 | 48
01382101 | 01 | 4 | 73242A | [NAME] | (~) MM FREON LEAK CHECK | RAS, HWD | PLAN | 2009-11-23 12:01:00 | 8 | N | PM | 2009-11-26 00:00:00 | 2009-12-14 00:00:00 | 481714 | MMSH | T-13 | 48
01431300 | 01 | 4 | 73243A | ACU3 | 4-73243-ACU3 COMPRESSOR IS DRAWING HIGH AMPS. | RAS, HWD | PLAN | 2009-11-24 08:00:00 | 16 | N | EM |  |  | 481630 | MMSH | T-13 | 48