Spreadsheet: kimberly_watson__20579__010823Al
Sheet: LegalSizeRegionLoc

ETS Planned And Unplanned Outages - January 1, 2001 Through December, 2001
Albuquerque Region Only - Sorted By Region/Location
The information provided is tentative and may be changed without further notice.  Northern Natural Gas, [NAME] and Florida Gas Transmission are not responsible for any reliance on this information.
Data Extracted August 23, 2001 |  |  |  |  |  |  |  |  |  |  |  | Est. Flow | Est. Vol. |  |  | Act. | Act. | Act.
No. | ID# | Region | Location | Units | Title | EstStart | EstComp | Duration | Line | Proj. Mgr | W.O. # | Affected | Affected | DescOfWork | DescOfWork2 | Start | Compl. | [NAME]. | P/U | Pub | Ver
 |  |  |  |  |  |  |  |  |  |  |  | (Mmcfd) | (Mmcf)
1 | 17370 | ALB | GALLUP | 1 | STATOR DAMAGE | 2001-08-19 08:00:00 | 2001-09-07 16:00:00 | 19.3 |  | OPS |  | 80 | 1546.7 | Part of the Stator is damaged  and they are not sure if it can be repaired in place at this time. |  | 2001-08-19 14:30:00 |  | 0 | U | N | N
2 | 17216 | ALB | KINGMAN | PG&E STN | PG&E MEAS STN | 2001-09-19 07:00:00 | 2001-09-20 07:00:00 | 1 |  | OPS |  | 0 | 0 | Change out filters and econ filter case at PG&E/TW Measurement Station. (The flow at PG&E  and South Socal will be taken to zero). |  |  |  | 0 | P | N | N
3 | 16195 | ALB | STATION 1 | 101 | SAFETY DEVICES  TURBO  & PISTON LINERS | 2001-09-17 08:00:00 | 2001-09-19 16:00:00 | 2.3 |  | OPS |  | 50 | 116.7 | Safety devices. Change out Turbo  water pump  and change piston liners and maybe some heads. Group valve as "Compressor Health Report". |  |  |  | 0 | P | N | N
4 | 16194 | ALB | STATION 1 | 102 | SAFETY DEVICES & MAINTENANCE | 2001-09-19 08:00:00 | 2001-09-20 16:00:00 | 1.3 |  | OPS |  | 50 | 66.7 | Safety devices and maintenance. |  |  |  | 0 | P | N | N
5 | 17355 | ALB | STATION 1 | 103 | MAINTENANCE | 2001-09-20 07:00:00 | 2001-09-21 16:00:00 | 1.4 |  | OPS |  | 50 | 68.8 | Maintenance. |  |  |  | 0 | U | N | N
6 | 17090 | ALB | STATION 2 | MAINLINE | RED ROCK TIE-IN | 2001-10-22 08:00:00 | 2001-10-26 16:00:00 | 4.3 |  | OPS |  | 130 | 563.3 | New block and side valve assemblies for new compressor and scrubbers will be installed on the suction side main and loop lines at each station. The tie-in will entail isolating a line segment within the plant yard. |  |  |  | 0 | P | N | N
7 | 17091 | ALB | STATION 2 | LOOP LINE | RED ROCK TIE-IN | 2001-11-05 08:00:00 | 2001-11-07 16:00:00 | 2.3 |  | OPS |  | 130 | 303.3 | New block and side valve assemblies for new compressor and scrubbers will be installed on the sucton side main and loop lines at each station. The tie-in will entail isolating a line segment within the plant yard. |  |  |  | 0 | P | N | N
8 | 17306 | ALB | STATION 5 |  | CALIPER PIG RUN | 2001-08-28 08:00:00 | 2001-08-29 16:00:00 | 1.3 |  | OPS |  | 0 | 0 | Run tool in Loop line Sta. 5 (Thoreau) to [NAME]. 4 (Section 5) pick up AGM's. Retrieve data and set pig up for next run at Station 4 ([NAME])) Haul pig to [NAME]. 5 - set out AGM's. |  |  |  | 0 | P | N | N
9 | 17307 | ALB | STATION 5 |  | CALIPER PIG RUN | 2001-08-30 08:00:00 | 2001-08-31 16:00:00 | 1.3 |  | OPS |  | 0 | 0 | Run tool  in mainline from [NAME]. 5 to Sta. 4 (Section 5) pick up AGM's. Retrieve data from pig at Station 4 (Klagetoh)- travel home. |  |  |  | 0 | P | N | N
10 | 17339 | ALB | STATION 5 | 501 502 503 STATION | OPTO CONTROLS | 2001-09-12 08:00:00 | 2001-09-14 08:00:00 | 2 |  | OPS |  | 0 | 0 | Install new OPTO 22 controls and download new programs on units 501  502  503 & station. Install new seal oil level controls on unit 503. Change #4 L/B head and take web deflections on unit 503. Work on recycle lines orifice. 4000 HP |  |  |  | 0 | P | N | N
11 | 17305 | ALB | STATION 7 |  | CALIPER PIG RUN | 2001-08-23 08:00:00 | 2001-08-24 16:00:00 | 1.3 |  | OPS |  | 0 | 0 | Run tool from [NAME]. 7 to [NAME]. 6 (Section 7 mainline) pick up AGM's. Retrieve data and set pig up for next run at Gallup at Station 6 (Laguna)- travel home. |  |  |  | 0 | P | N | N
12 | 17304 | ALB | STATION 8 |  | CALIPER PIG RUN | 2001-08-21 08:00:00 | 2001-08-22 16:00:00 | 1.3 |  | OPS |  | 0 | 0 | Run tool from [NAME]. 8 to Sta. 7 (Section 8 mainline) pick up AGM's. Retrieve data and set pig up for next run at Station 7 (Mountainair) set out AGM's. |  |  |  | 0 | P | N | N
13 | 16900 | ALB | STATION 8 | MAINLINE | MAINLINE BLOCK | 2001-08-28 08:00:00 | 2001-08-31 16:00:00 | 3.3 |  | OPS |  | 0 | 0 | Remove 1 section of mainline from service for 4 days.  Block pipeline for 2 hours to use station compression to lower section pressure by transferring gas from mainline west of station to mainline east of station  then reestablish bypass conditions. |  |  |  | 0 | P | N | N
14 | 16752 | ALB | STATION 8 | 802 | AUTOMATION | 2001-09-04 08:00:00 | 2001-10-31 16:00:00 | 57.3 |  | OPS |  | 0 | 0 | Station 8 automation project. 8000 HP |  |  |  | 0 | P | N | N