Spreadsheet: 78508d1278919854-auto-sort-npt_auto_sort777
Sheet: Data

Well Name | [NAME]. | Start Date/Time | End Date/Time | Net Time (hr) | Cause | code_desc | Contract Owner | Event Type | Owner | Title | Description of NPT | Rig Contractor | Division | State/Prov | Gross Time (hr) | Nested NPT (hr) | Total Net Cost ($) | Total Gross Cost ($) | Level | Status | Date Closed | Closed
HAREER-2 | CTU 10 | 2010-03-11 16:20:00 | 2010-03-11 19:20:00 | 3 | OTHR | Other | HALLIBURTON - CEMENTING | EN | HALLIBURTON - CEMENTING | Reel valve leaking badly. | Standby on Replace of reel valve due to bad leakage prior to P/T. | Halliburton | North | Yibal | 3 | 0 | 0 | 0 | 1 | C |  | Y
HAREER-2 | CTU 10 | 2010-03-11 07:00:00 | 2010-03-11 15:30:00 | 8.5 | OTHR | Other | HALLIBURTON - FRACTURE STIMULATION | EN | HALLIBURTON - FRACTURE STIMULATION | Coolant hose for the power back engine puncher. | Standby wating on power pack engine to be repaired ( Coolant hose puncher) | Halliburton | North | Yibal | 8.5 | 0 | 0 | 0 | 1 | C |  | Y
MUSALLIM-19 | CTU 11 | 2010-01-20 15:15:00 | 2010-01-21 01:45:00 | 10.5 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | Short circuit down hole CT @ 2397m. | RIH with CTU at 5m/min through the tree, increased speed to 15m/min once passed the tree till 500mtbf. Injection line opened when the coil @ 100m, Continue RIH and performed pulling test for every 500m interval, CT @ 2397m [NAME] lost signal, try to trouble | Schlumberger | North | [NAME] | 10.5 | 0 | 0 | 0 | 1 | C |  | Y
SAIH RAWL-95 | CTU 11 | 2010-05-20 00:00:00 | 2010-05-20 19:00:00 | 19 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Stand by waiting for BOP from Fahud. | press test BOP with deployment bar found ram not holding press passing. | Schlumberger | North | [NAME] | 19 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-19 21:00:00 | 2010-05-19 23:59:00 | 2.98 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Stand by waiting for BOP from Fahud. | press test BOP with deployment bar found ram not holding press passing. | Schlumberger | North | [NAME] | 2.98 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-19 00:00:00 | 2010-05-19 07:00:00 | 7 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Stand by waiting for the water tank to come from Fahud. | Stand by waiting for the water tank to come from Fahud. | Schlumberger | North | [NAME] | 7 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-18 00:00:00 | 2010-05-18 07:00:00 | 7 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Stand by waiting for the documents. | Stand by waiting for the documents. | Schlumberger | North | [NAME] | 7 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-18 18:00:00 | 2010-05-18 23:59:00 | 5.98 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Stand by waiting for the water tank to come from Fahud. | Stand by waiting for the water tank to come from Fahud. | Schlumberger | North | [NAME] | 5.98 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-18 09:00:00 | 2010-05-18 13:00:00 | 4 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Start rig up crane fail [NAME] by for repair the crane. | Start rig up crane fail [NAME] by for repair the crane. | Schlumberger | North | [NAME] | 4 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-19 09:00:00 | 2010-05-19 18:00:00 | 9 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Stand by waiting for safety pin and H2S equipments. | Stand by waiting for safety pin and H2S equipments. | Schlumberger | North | [NAME] | 9 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-17 07:00:00 | 2010-05-17 23:59:00 | 16.98 | OTHR | Other |  | EN | Others | Stop rig up and start ordering found all documents for the equipments not available, stand by waiting for the documents. | Stop rig up and start ordering found all documents for the equipments not available, stand by waiting for the documents. | Schlumberger | North | [NAME] | 16.98 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
DHULAIMA-17 | CTU 11 | 2010-03-18 00:00:00 | 2010-03-18 12:00:00 | 12 | WOO | Wait On Other | SCHLUMBERGER - E-LINE LOGGING | N |  | Waiting for SLB E-coil. | Call out requested SLB to be on site 09-03-2010 SLB arived on location 18-03-09 so (days NPT contractual 12 hrs [NAME] per job so I put in 12 hrs NPT on this job | Schlumberger | North | Lekhwair | 12 | 0 | 0 | 0 | 1 | C |  | Y
SAIH RAWL-248 | CTU 11 | 2010-05-24 08:00:00 | 2010-05-24 15:30:00 | 7.5 | OTHR | Other | SCHLUMBERGER - E-LINE LOGGING | EN | Others | failure in the weight indicator. | failure in the weight indicator. | Schlumberger | North | [NAME] | 7.5 | 0 | 0 | 0 | 0 | C | 2010-05-24 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-16 00:05:00 | 2010-05-16 16:00:00 | 15.92 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | NPT 16hr due to not mobilize. | NPT 16hr due to not mobilize. | Schlumberger | North | [NAME] | 15.92 | 0 | 0 | 0 | 0 | C | 2010-05-20 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-16 18:00:00 | 2010-05-16 23:59:00 | 5.98 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Stand by for next daylight. | Stand by for next daylight. | Schlumberger | North | [NAME] | 5.98 | 0 | 0 | 0 | 0 | C | 2010-05-20 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-13 06:00:00 | 2010-05-13 23:59:00 | 17.98 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Waiting for mobilization, NPT 18hrs | Waiting for mobilization, NPT 18hrs | Schlumberger | North | [NAME] | 17.98 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-14 00:00:00 | 2010-05-14 23:59:00 | 23.98 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | NPT 24hr due to not mobilize | NPT 24hr due to not mobilize | Schlumberger | North | [NAME] | 23.98 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-15 00:00:00 | 2010-05-15 23:59:00 | 23.98 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | NPT 24hr due to not mobilize | NPT 24hr due to not mobilize | Schlumberger | North | [NAME] | 23.98 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH RAWL-95 | CTU 11 | 2010-05-17 00:00:00 | 2010-05-17 07:00:00 | 7 | OTHR | Other | SCHLUMBERGER - CEMENTING & STIMULATING | EN | Others | Stand by for next daylight. | Stand by for next daylight. | Schlumberger | North | [NAME] | 7 | 0 | 0 | 0 | 0 | C | 2010-05-21 00:00:00
SAIH NIHAYDA-38 | CTU 12 | 2010-05-10 08:30:00 | 2010-05-11 10:30:00 | 21 | DST | Directional (Tools) | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | [NAME] | Hydraulic disconnect failure | Hydraulic disconnect failure | Schlumberger | Gas | GGPN | 21 | 0 | 0 | 0 | 1 | O
SAIH NIHAYDA-38 | CTU 12 | 2010-05-06 18:00:00 | 2010-05-07 05:30:00 | 11.5 | WOW | Weather | PDO COMPLETION & WELL INTERVENTION | N |  | Heavy Sand Storm | Heavy Sand Storm | Schlumberger | Gas | GGPN | 11.5 | 0 | 0 | 0 | 1 | C | 2010-05-08 00:00:00 | Y
SAIH NIHAYDA-38 | CTU 12 | 2010-05-08 05:30:00 | 2010-05-09 00:00:00 | 18.5 | WOD | Wait On Decision | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Automatic Injector Head control system failure | Automatic Injector Head control system failure | Schlumberger | Gas | GGPN | 18.5 | 0 | 0 | 0 | 1
UFUQ-3 | CTU 17 | 2010-02-24 00:00:00 | 2010-02-24 07:08:00 | 7.13 | WOP | Wait On Personnel | INTEGRATED PETROLEUM SERVICES CO | N |  | NO N2 OPERATOR | NO N2 OPERATOR | Falcon Oilfield Services | North | Lekhwair | 7.13 | 0 | 0 | 0 | 0 | C |  | Y
UFUQ-3 | CTU 17 | 2010-02-23 17:03:00 | 2010-02-23 23:59:00 | 6.93 | WOP | Wait On Personnel | INTEGRATED PETROLEUM SERVICES CO | N |  | NO N2 OPERATOR FOR NIGHT SHIFT | NO N2 OPERATOR FOR NIGHT SHIFT | Falcon Oilfield Services | North | Lekhwair | 6.93 | 0 | 0 | 0 | 0 | C |  | Y
BARIK-37 | CTU 18 | 2010-04-02 12:30:00 | 2010-04-02 18:00:00 | 5.5 | OTHR | Other | ONO - (PDO) | EN | ONO - (PDO) | Standby waiting on production to fix well line-up system | Standby waiting on production to fix well line-up system | Integrated Petroleum Services Co ( IPC ) | North | [NAME] | 5.5 | 0 | 0 | 0 | 0
FAHUD-459 | CTU 19 | 2010-05-23 08:50:00 | 2010-05-24 07:00:00 | 22.17 | BOP | BOP & Pressure Control Equipment | INTEGRATED PETROLEUM - SOLID EXPANDABLE TUBULAR | EN | INTEGRATED PETROLEUM - SOLID EXPANDABLE TUBULAR | CTU Audit | Wait on the certification of the equipemnts | Integrated Petroleum Services Co ( IPC ) | North | Fahud | 22.17 | 0 | 0 | 0 | 0 | C | 2010-05-25 00:00:00 | Y
YIBAL-36 | CTU 19 | 2010-06-15 16:32:00 | 2010-06-15 23:59:00 | 7.45 | WOE | Wait On Equipment | INTEGRATED PETROLEUM SERVICES CO | EN | INTEGRATED PETROLEUM SERVICES CO | No enagh lighting | Not enagh lighting for the high [NAME] up  No light on the injector | Integrated Petroleum Services Co ( IPC ) | North | Yibal | 7.45 | 0 | 0 | 0 | 0 | C | 2010-06-16 00:00:00
YIBAL-36 | CTU 19 | 2010-06-15 10:16:00 | 2010-06-15 16:32:00 | 6.27 | WOPF | Wait on Platform/Plant/Location Issues | INTEGRATED PETROLEUM SERVICES CO | EN | INTEGRATED PETROLEUM SERVICES CO | Block line sling | No block line sling in location for high rig up stack | Integrated Petroleum Services Co ( IPC ) | North | Yibal | 6.27 | 0 | 0 | 0 | 0 | C | 2010-06-15 00:00:00 | Y
QARN ALAM WDW-36 | IFS-1 | 2010-04-22 07:00:00 | 2010-04-22 21:40:00 | 14.67 | OTHR | Other | HALLIBURTON - FRACTURE STIMULATION | EN | HALLIBURTON - FRACTURE STIMULATION | Tools Failure | Well Head Isolation Tool malfunctioned & had leaks | Halliburton | North | [NAME] | 14.67 | 0 | 0 | 0 | 1 | O
QARN ALAM WDW-31 | IFS-1 | 2010-04-12 18:00:00 | 2010-04-13 10:00:00 | 16 | WOE | Wait On Equipment | INTEGRATED PETROLEUM SERVICES CO | N |  | Waiting on X-Over. | Waiting on X-Over to connect 7" lubricator to 5 1/8" BOP. | Halliburton | North | [NAME] | 16 | 0 | 0 | 0 | 1 | C | 2010-04-13 00:00:00
QARN ALAM WDW-30 | IFS-1 | 2010-04-03 14:00:00 | 2010-04-03 18:45:00 | 4.75 | WOW | Weather | PDO GENERAL | N |  | Job hampered due to heavy wind and sand | Operation was severely hampered due to heavy wind and sand. | Halliburton | North | [NAME] | 4.75 | 0 | 0 | 0 | 1 | C | 2010-03-04 00:00:00 | Y
QARN ALAM WDW-25 | IFS-1 | 2010-05-02 16:52:00 | 2010-05-03 06:30:00 | 13.63 | WOO | Wait On Other | PDO WATER SUPPLY | N |  | 1. Inadequette water supply 2. Theft of electrical cables | 1. Shortage of fresh water supply due to less supply 2. Shortage of Brackish water due to theft of electrical cables of water wells WSW-6 & WSW-9 | Halliburton | North | [NAME] | 13.63 | 0 | 0 | 0 | 1 | O
QARN ALAM WDW-31 | IFS-1 | 2010-04-10 15:05:00 | 2010-04-11 08:30:00 | 17.42 | WOE | Wait On Equipment | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - SLICK LINE | Slickline stuffing box failure | Sheave was not rotating | Halliburton | North | [NAME] | 17.42 | 0 | 0 | 0 | 1 | C | 2010-11-04 00:00:00 | Y
QARN ALAM WDW-36 | IFS-1 | 2010-04-19 19:00:00 | 2010-04-21 10:00:00 | 39 | WOD | Wait On Decision | PDO ASSET TEAM | N |  | Waiting on program | Waiting on new perforation program,to be conveyed to [NAME]. for preparation of their unit/gun. | Halliburton | North | [NAME] | 39 | 0 | 0 | 0 | 1 | C | 2010-04-21 00:00:00 | Y
QARN ALAM WDW-36 | IFS-1 | 2010-04-21 20:15:00 | 2010-04-22 00:00:00 | 3.75 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | Gun failure | Perforation Guns failed to fire | Halliburton | North | [NAME] | 3.75 | 0 | 0 | 0 | 1 | C | 2010-04-21 00:00:00 | Y
SAIH RAWL-295 | IFS-4 | 2010-02-19 08:00:00 | 2010-02-20 04:30:00 | 20.5 | BOP | BOP & Pressure Control Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | [NAME] wipe hole leak from Quad BOP | During pressure testing to 55 MPa , found an external leak at Blind Rams weep hole in the Quad BOP. R/D BOP and send it to Fahud for maintenance. | Schlumberger | Gas | [NAME] | 20.5 | 0 | 0 | 0 | 0 | C | 2010-02-20 00:00:00 | Y
SAIH NIHAYDA-72 | IFS-4 | 2010-02-25 11:30:00 | 2010-02-26 14:30:00 | 27 | OTHR | Other | SCHLUMBERGER - FRACTURE STIMULATIONS | N |  | [NAME]  operations | Suspended  operations ( NO proper tea and rest room provide on location for the crew to get the rest , no proper shadow place  provide for any emergency “first aid” case   ) waiting on slb to provide  skid with required facilities | Schlumberger | Gas | GGPN | 27 | 0 | 0 | 0 | 1 | C | 2010-02-26 00:00:00 | Y
SAIH RAWL-54 | IFS-4 | 2010-01-14 22:15:00 | 2010-01-15 00:00:00 | 1.75 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | 6" house from PCM to [NAME] came out. | 6" house from PCM to [NAME] came out. | Schlumberger | Gas | GGPR | 1.75 | 0 | 0 | 0 | 1 | C | 2010-01-15 00:00:00
[NAME] | IFS-4 | 2010-05-30 15:15:00 | 2010-05-30 18:00:00 | 2.75 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Stripper Leak | [NAME] while RIH Ct | Schlumberger | South | Greater Birba | 2.75 | 0 | 0 | 0 | 1 | C | 2010-05-30 00:00:00 | Y
SAIH RAWL-296 | IFS-4 | 2010-04-18 22:30:00 | 2010-04-19 07:00:00 | 8.5 | WOP | Wait On Personnel | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | No 24 hours operation coverage | No 24 hours operation coverage | Schlumberger | Gas | [NAME] | 8.5 | 0 | 0 | 0 | 1 | C | 2010-04-19 00:00:00 | Y
SAIH RAWL-295 | IFS-4 | 2010-02-18 05:30:00 | 2010-02-18 07:00:00 | 1.5 | WOC | Wait On Cranes | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Crane breakdown. | [NAME] crane broke down - arranged for a crane from [NAME] on SN-72. | Schlumberger | Gas | [NAME] | 1.5 | 0 | 0 | 0 | 1 | C | 2010-02-18 00:00:00 | Y
SAIH RAWL-295 | IFS-4 | 2010-02-18 12:45:00 | 2010-02-19 04:30:00 | 15.75 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | PCM not loading gel properly | PCM failed to add enough guar to reach the gel loading set point. Checked the guad-bin gate & cleaned the gate piston and the guar screw. Thereafter, R/D WHIT, RIH with CT & displaced the well back to 2% KCl. | Schlumberger | Gas | [NAME] | 15.75 | 0 | 0 | 0 | 1 | C | 2010-02-18 00:00:00 | Y
SAIH RAWL-296 | IFS-4 | 2010-04-23 14:00:00 | 2010-04-25 02:00:00 | 36 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | IFS-4B; Saih Rawl-296; [NAME] Failure | SR-296: One [NAME] failed during the Stage-3 [NAME] and back up pump could not be brought on line. The treatment rate dropped causing screen out and impairing the stimulation job. Second attempt was made to rectify the failure of fi | Schlumberger | Gas | [NAME] | 36 | 0 | 0 | 0 | 1 | C | 2010-05-03 00:00:00 | Y
SAIH RAWL-294 | IFS-4 | 2010-01-26 15:45:00 | 2010-01-26 20:15:00 | 4.5 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Problem with injector head, to be replaced. | Problem with injector head, to be replaced. | Schlumberger | Gas | GGPR | 4.5 | 0 | 0 | 0 | 1 | C | 2010-02-02 00:00:00 | Y
SAIH RAWL-294 | IFS-4 | 2010-01-23 00:00:00 | 2010-01-23 01:45:00 | 1.75 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | PCM malfunction. | While attempting to mix WF145 gel; encounter a communication problem between the PCM (Distribution Control Unit - DCU) and various peices of hardware. Investigated the problem and found that IP adress is wrong - fixed same and mixed the gel. | Schlumberger | Gas | GGPR | 1.75 | 0 | 0 | 0 | 1 | C | 2010-01-23 00:00:00 | Y
SAIH RAWL-294 | IFS-4 | 2010-01-27 05:15:00 | 2010-01-28 09:00:00 | 27.75 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Failure on TOp drive injector head | injector head top drive failure , replaced CT injector with other one | Schlumberger | Gas | GGPR | 27.75 | 0 | 0 | 0 | 1 | C | 2010-02-02 00:00:00 | Y
[NAME] | IFS-4 | 2010-01-01 02:00:00 | 2010-01-01 17:00:00 | 15 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | PCM C-Pump Failure | PCM C-Pump failure while pumping PAD stage | Schlumberger | Gas | GGPK | 15 | 0 | 0 | 0 | 1 | C | 2010-01-02 00:00:00 | Y
SAIH RAWL-294 | IFS-4 | 2010-02-07 16:45:00 | 2010-02-07 18:30:00 | 1.75 | WOW | Weather | PDO GENERAL | N |  | Suspended operation due to a bad sand storm. | Suspended operation due yo a bad sand storm. | Schlumberger | Gas | GGPR | 1.75 | 0 | 0 | 0 | 1 | C | 2010-02-07 00:00:00 | Y
SAIH RAWL-294 | IFS-4 | 2010-01-22 13:00:00 | 2010-01-22 15:00:00 | 2 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | GR/CCL tool stop sending signals at depth of 800 mbdf. | GR/CCL tool stop sending signals at depth of 800 mbdf. | Schlumberger | Gas | GGPR | 2 | 0 | 0 | 0 | 1 | C | 2010-01-22 00:00:00
SAIH NIHAYDA-72 | IFS-4 | 2010-03-01 09:45:00 | 2010-03-01 23:30:00 | 13.75 | OTHR | Other | BAHWAN EXEL - 4PL | N |  | Wainting on 4PL to provide require water for frac Job | Wainting on 4PL to provide require water for frac Job | Schlumberger | Gas | GGPN | 13.75 | 0 | 0 | 0 | 1 | C | 2010-02-03 00:00:00 | Y
FAHUD WDW-12 | IPCSTI 1 | 2010-02-26 09:00:00 | 2010-02-26 11:00:00 | 2 | OTHR | Other | INTEGRATED PETROLEUM - STIMULATION | EN | Others | Data acquisition System | No proper reading from Data acquisition for the WHP. | Integrated Petroleum Services Co ( IPC ) | North | Fahud | 2 | 0 | 0 | 0 | 0 | C | 2010-02-26 00:00:00
AL HUWAISAH-23 | IPCSTI 1 | 2010-03-10 08:00:00 | 2010-03-11 18:00:00 | 34 | STME | Stimulation Equipment | INTEGRATED PETROLEUM - STIMULATION | EN | INTEGRATED PETROLEUM - STIMULATION | DAS faliure | unable to start acid bullheading due to faliure of data acqusition system | Integrated Petroleum Services Co ( IPC ) | North | Yibal | 34 | 0 | 0 | 0 | 0 | C
SAIH RAWL-43 | PT-01 | 2010-06-06 07:55:00 | 2010-06-06 14:40:00 | 6.75 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Wait on production operatiopn | Production station shut down | Fahud Oilfield Services | Gas | GGPR | 6.75 | 0 | 0 | 0 | 1 | C | 2010-06-06 00:00:00 | Y
SAIH RAWL-238 | PT-01 | 2010-04-25 11:05:00 | 2010-04-25 13:45:00 | 2.67 | WOPO | Wait On Production Operations | PDO MAINTENANCE TOOLS | N |  | Closing of prodction choke | The production choke closed while doning 2 nd flow. The panal found not working. Waiting for Instrument Technician. | Fahud Oilfield Services | Gas | GGPR | 2.67 | 0 | 0 | 0 | 1 | C | 2010-06-25 00:00:00 | Y
SAIH RAWL-294 | PT-01 | 2010-06-04 12:00:00 | 2010-06-05 00:00:00 | 12 | WOW | Weather | PDO (General) | N |  | wait on weather | wait on weather | Fahud Oilfield Services | Gas | GGPR | 12 | 0 | 0 | 0 | 1 | C | 2010-06-04 00:00:00 | Y
SAIH RAWL-258 | PT-01 | 2010-03-15 12:00:00 | 2010-03-15 14:00:00 | 2 | WTO | Well Testing Operations | PDO PRODUCTION OPERATIONS | EN | PDO Production Operations | Production choke leak, and closed. | Production choke leak, and closed. | Fahud Oilfield Services | Gas | GGPR | 2 | 0 | 0 | 0 | 1 | C | 2010-03-15 00:00:00 | Y
SAIH RAWL-251 | PT-01 | 2010-03-18 18:30:00 | 2010-03-18 20:30:00 | 2 | WTO | Well Testing Operations | Fahud Oilfield Services | EN | Aker Maritime | Repeated MPLT shut-in passes due to spinner not working during the initial passes. | Repeated MPLT shut-in passes due to spinner not working during the initial passes. | Fahud Oilfield Services | Gas | GGPR | 2 | 0 | 0 | 0 | 1 | C | 2010-03-19 00:00:00 | Y
SAIH RAWL-198 | PT-01 | 2010-05-07 19:00:00 | 2010-05-08 15:00:00 | 20 | WTO | Well Testing Operations | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | Production choke hunting during well flowing | Production choke hunting during well flowing | Fahud Oilfield Services | Gas | GGPR | 20 | 0 | 0 | 0 | 1
SAIH RAWL-198 | PT-01 | 2010-05-06 17:30:00 | 2010-05-06 19:30:00 | 2 | WOW | Weather | PDO GENERAL | N | PDO (General) | WOW - sand storm | WOW - sand storm | Fahud Oilfield Services | Gas | GGPR | 2 | 0 | 0 | 0 | 1 | C | 2010-05-07 00:00:00 | Y
SAIH RAWL-294 | PT-01 | 2010-06-03 14:00:00 | 2010-06-04 00:00:00 | 10 | WOW | Weather | PDO (General) | N |  | Wait on weather | Sand storm S/down operation according PDO instruction | Fahud Oilfield Services | Gas | GGPR | 10 | 0 | 0 | 0 | 0 | C | 2010-06-03 00:00:00 | Y
SAIH RAWL-294 | PT-01 | 2010-06-04 00:00:00 | 2010-06-04 09:00:00 | 9 | WOW | Weather | PDO (General) | N |  | wait on weather | wait on weather | Fahud Oilfield Services | Gas | GGPR | 9 | 0 | 0 | 0 | 1 | C | 2010-06-04 00:00:00 | Y
SAIH RAWL-238 | PT-01 | 2010-04-25 22:25:00 | 2010-04-26 10:45:00 | 12.33 | WOPO | Wait On Production Operations | PDO MAINTENANCE TOOLS | N |  | HIPPS is shutdown due to high pressure of flow line | Observed the flowing pressure is increasing. Shut the well from choke manifold. HIPPS is shutdown due to high pressure of flow line. Waiting for Instrument Technician to open the HIPPS as the production panal is not working. | Fahud Oilfield Services | Gas | GGPR | 12.33 | 0 | 0 | 0 | 1 | C | 2010-06-25 00:00:00 | Y
SAIH RAWL-281 | PT-01 | 2010-04-09 14:40:00 | 2010-04-09 14:55:00 | 2 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Waited on Production choke opening | During 1st flow rate flowing, the production choke was suddenly closed and with no advance notice. The first flow rate was interrupted. | Fahud Oilfield Services | Gas | GGPR | 2 | 0 | 0 | 0 | 1 | C | 2010-04-09 00:00:00 | Y
SAIH RAWL-208 | PT-02 | 2010-06-11 10:00:00 | 2010-06-11 16:30:00 | 6.5 | EVWL | Evaluation (Wireline / CT) | FAHUD OILFIELD SERVICES - E-LINE LOGGING | EN | FAHUD OILFIELD SERVICES - E-LINE LOGGING | Aker S/L unit spooler damaged | Aker S/L unit spooler damaged and send for repair. | Fahud Oilfield Services | Gas | GGPR | 6.5 | 0 | 0 | 0 | 1 | C | 2010-06-11 00:00:00 | Y
SAIH RAWL-272 | PT-02 | 2010-03-23 13:00:00 | 2010-03-23 17:00:00 | 5 | WOW | Weather | PDO GENERAL | N | PDO (General) | WOW to rig down - sand storm | WOW to rig down - sand storm | Fahud Oilfield Services | Gas | GGPR | 5 | 0 | 0 | 0 | 1 | C | 2010-03-24 00:00:00 | Y
SAIH RAWL-292 | PT-02 | 2010-02-06 11:00:00 | 2010-02-09 14:30:00 | 75.5 | WTE | Well Testing Equipment | Fahud Oilfield Services | EN | Fahud Oilfield Services | FOS adjustable choke malfunction. the stem/ bonnet thread damage. | F.O.S adjustable choke become very hard to operate, open choke for inspection found stem thread damage. | Fahud Oilfield Services | Gas | GGPR | 75.5 | 0 | 0 | 0 | 1 | C | 2010-02-09 00:00:00 | Y
SAIH RAWL-211 | PT-02 | 2010-04-14 02:00:00 | 2010-04-14 06:00:00 | 4 | WTO | Well Testing Operations | PDO PRODUCTION OPERATIONS | N |  | Choke found open waiting for stabilization | Observed production choke close to 30%, contact CPP to open it fully open. Continued flowing well on 128/64" (50.80 mm) Slb adj.choke  FTHP = 10,991kPa. Gas rate =0.778 mmSm3/day. Waiting for stabilization. | Fahud Oilfield Services | Gas | GGPR | 4 | 0 | 0 | 0 | 1 | C | 2010-04-12 00:00:00 | Y
SAIH RAWL-265 | PT-02 | 2010-05-11 02:00:00 | 2010-05-11 13:00:00 | 10 | WTO | Well Testing Operations | PDO GENERAL | EN | PDO (General) | WL drift run HUD higher than operations req'd | WL drift run HUD higher than operations req'd | Fahud Oilfield Services | Gas | GGPR | 10 | 0 | 0 | 0 | 1 | C | 2010-05-12 00:00:00 | Y
SAIH RAWL-171 | PT-02 | 2010-04-29 06:00:00 | 2010-04-29 09:00:00 | 3 | WTO | Well Testing Operations | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | WO operations crew to manually open production choke at site | WO operations crew to manually open production choke at site | Fahud Oilfield Services | Gas | GGPR | 3 | 0 | 0 | 0 | 1 | C | 2010-04-29 00:00:00 | Y
SAIH RAWL-243 | PT-02 | 2010-05-19 17:00:00 | 2010-05-19 19:00:00 | 2 | WTO | Well Testing Operations | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | WO production choke to be manually opened on site | WO production choke to be manually opened on site | Fahud Oilfield Services | Gas | GGPR | 2 | 0 | 0 | 0 | 1 | C | 2010-05-20 00:00:00 | Y
SAIH RAWL-211 | PT-02 | 2010-04-14 14:30:00 | 2010-04-16 00:00:00 | 33.5 | WTE | Well Testing Equipment | Fahud Oilfield Services | EN | Fahud Oilfield Services | Wireline and MPLT Fishing | During pulling out operator experienced problems with the speed control of the drum. When slowing down the speed the wire appeared to twist out of the counter head causing the wire to break at counter head. At this time M-PLT tool string was at 4417m. | Fahud Oilfield Services | Gas | GGPR | 33.5 | 0 | 0 | 0 | 2 | C | 2010-04-15 00:00:00 | Y
SAIH RAWL-116 | PT-02 | 2010-06-05 00:00:00 | 2010-06-05 09:15:00 | 9.25 | WOW | Weather | PDO (General) | N |  | wait on weather | wait on weather | Fahud Oilfield Services | Gas | GGPR | 9.25 | 0 | 0 | 0 | 1 | C | 2010-06-06 00:00:00 | Y
SAIH RAWL-116 | PT-02 | 2010-06-03 00:00:00 | 2010-06-04 00:00:00 | 24 | WOW | Weather | PDO (General) | N |  | wait on weather | wait on weather | Fahud Oilfield Services | Gas | GGPR | 24 | 0 | 0 | 0 | 1 | C | 2010-06-05 00:00:00 | Y
SAIH RAWL-188 | PT-02 | 2010-06-14 17:35:00 | 2010-06-14 18:05:00 | 0.58 | EVWL | Evaluation (Wireline / CT) | FAHUD OILFIELD SERVICES - E-LINE LOGGING | EN | FAHUD OILFIELD SERVICES - E-LINE LOGGING | Sprocket bolts broken | Aker stopped POOH due to sprocket bolts broken | Fahud Oilfield Services | Gas | GGPR | 0.58 | 0 | 0 | 0 | 1 | C | 2010-06-14 00:00:00 | Y
SAIH RAWL-114 | PT-02 | 2010-04-08 07:20:00 | 2010-04-08 22:30:00 | 15.17 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Production choke closed. | Production choke was closed by CPP (GGO14Q) and the 1st flow rate MPLT flowing passes was interrupted due to this closure.1st flow rate and flowing passes was repeted. | Fahud Oilfield Services | Gas | GGPR | 15.17 | 0 | 0 | 0 | 1 | C | 2010-04-08 00:00:00 | Y
SAIH RAWL-116 | PT-02 | 2010-06-06 02:30:00 | 2010-06-06 07:40:00 | 5.17 | WOPO | Wait On Production Operations | PDO MAINTENANCE TOOLS | N |  |  | production station shut down | Fahud Oilfield Services | Gas | GGPR | 5.17 | 0 | 0 | 0 | 1 | C | 2010-06-06 00:00:00 | Y
SAIH NIHAYDA-67 | PT-03 | 2010-05-22 02:00:00 | 2010-05-22 04:00:00 | 2 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | POH PLT from 400m to replace malfunctioned t and P sensors | POH PLT from 400m to replace malfunctioned t and P sensors | Fahud Oilfield Services | Gas | GGPN | 2 | 0 | 0 | 0 | 1 | C | 2010-05-23 00:00:00 | Y
SAIH NIHAYDA-71 | PT-03 | 2010-04-30 02:30:00 | 2010-04-30 04:30:00 | 2 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | POH eline from 250M to change out density tool | POH eline from 250M to change out density tool | Fahud Oilfield Services | Gas | GGPN | 2 | 0 | 0 | 0 | 1 | C | 2010-04-30 00:00:00 | Y
SAIH NIHAYDA-67 | PT-03 | 2010-05-22 10:00:00 | 2010-05-22 13:00:00 | 3 | WTO | Well Testing Operations | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | WO production choke to be manually opened at site | WO production choke to be manually opened at site | Fahud Oilfield Services | Gas | GGPN | 3 | 0 | 0 | 0 | 1 | C | 2010-05-23 00:00:00 | Y
SAIH NIHAYDA-43 | PT-03 | 2010-05-11 08:30:00 | 2010-05-11 19:30:00 | 11 | WTO | Well Testing Operations | PDO GENERAL | EN | PDO (General) | Repeated FP1 due disruption of stable flow during PLT flow passes | Repeated FP1 due disruption of stable flow during PLT flow passes | Fahud Oilfield Services | Gas | GGPN | 11 | 0 | 0 | 0 | 1 | C | 2010-05-12 00:00:00 | Y
BARIK-19 | PT-03 | 2010-06-16 00:00:00 | 2010-06-16 08:20:00 | 8.33 | WTE | Well Testing Equipment | FALCON OILFIELD SERVICES | EN | Fahud Oilfield Services | FOS generator [NAME] down | while RIH with W/L PLT , FOS generator [NAME] down. W/L POOH | Fahud Oilfield Services | Gas | GGPN | 8.33 | 0 | 0 | 0 | 1 | C | 2010-06-16 00:00:00 | Y
BARIK-19 | PT-03 | 2010-06-15 18:25:00 | 2010-06-16 00:00:00 | 5.58 | WTE | Well Testing Equipment | FALCON OILFIELD SERVICES | EN | Fahud Oilfield Services | FOS generator shut down. | while RIH with W/L PLT , FOS generator [NAME] down. W/L POOH | Fahud Oilfield Services | Gas | GGPN | 5.58 | 0 | 0 | 0 | 1 | C | 2010-06-16 00:00:00 | Y
SAIH NIHAYDA-36 | PT-03 | 2010-06-04 00:00:00 | 2010-06-05 00:00:00 | 24 | WOW | Weather | PDO (General) | N |  | wait on weather | wait on weather | Fahud Oilfield Services | Gas | GGPN | 24 | 0 | 0 | 0 | 1 |  | 2010-06-05 00:00:00 | Y
SAIH NIHAYDA-36 | PT-03 | 2010-06-05 00:00:00 | 2010-06-05 09:00:00 | 9 | WOW | Weather | PDO (General) | N |  | wait on weather | wait on weather | Fahud Oilfield Services | Gas | GGPN | 9 | 0 | 0 | 0 | 1 | C | 2010-06-05 00:00:00 | Y
SAIH NIHAYDA-71 | PT-03 | 2010-04-30 00:00:00 | 2010-04-30 02:30:00 | 2.5 | WOW | Weather | PDO GENERAL | N | PDO (General) | Wait on weather during rig up eline- sand storm | Wait on weather during rig up eline- sand storm | Fahud Oilfield Services | Gas | GGPN | 2.5 | 0 | 0 | 0 | 1 | C | 2010-04-30 00:00:00 | Y
SAIH NIHAYDA-70 | PT-03 | 2010-05-26 19:30:00 | 2010-05-26 21:30:00 | 2 | WOW | Weather |  | N |  | wait on weather | Bad weather(sand storm) | Fahud Oilfield Services | Gas | GGPN | 2 | 0 | 0 | 0 | 1 | C | 2010-05-27 00:00:00 | Y
SAIH NIHAYDA-36 | PT-03 | 2010-06-03 13:00:00 | 2010-06-04 00:00:00 | 11 | WOW | Weather | PDO (General) | N |  | Wait on weather | wait on weather according PDO instructions | Fahud Oilfield Services | Gas | GGPN | 11 | 0 | 0 | 0 | 1 | C | 2010-06-05 00:00:00 | Y
BARIK-35 | PT-03 | 2010-06-12 03:40:00 | 2010-06-12 13:00:00 | 9.33 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Barik compressor | While flowing the well for 2nd flow period, there was a back pressure from the station due to problem with Barik station compressor. This back pressure resists the well from flowing with 75 bar. | Fahud Oilfield Services | Gas | GGPN | 9.33 | 0 | 0 | 0 | 1 | C | 2010-06-12 00:00:00 | Y
BARIK-35 | PT-03 | 2010-06-11 02:50:00 | 2010-06-11 14:00:00 | 11.17 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Problem with Barik station compressor | While flowing the well for 1st flow period, there was a back pressure from the station due to problem with Barik station compressor. This back pressure resists the well from flowing. | Fahud Oilfield Services | Gas | GGPN | 11.17 | 0 | 0 | 0 | 1 | C | 2010-06-11 00:00:00 | Y
SAIH NIHAYDA-70 | PT-03 | 2010-05-27 07:30:00 | 2010-05-27 13:45:00 | 6.25 | WOP | Wait On Personnel | PDO (General) | EN | PDO (General) | Waitting on PDO instrument technician to repaire production choke. | [NAME],  choke started close in slowly to 30% | Fahud Oilfield Services | Gas | GGPN | 6.25 | 0 | 0 | 0 | 1 | C | 2010-05-27 00:00:00 | Y
SAIH NIHAYDA-70 | PT-03 | 2010-05-26 15:40:00 | 2010-05-26 17:50:00 | 2.17 | WOP | Wait On Personnel | SCHLUMBERGER - E-LINE LOGGING | N |  | waitting on Schlumberger to arrive from Fahud | waitting on Schlumberger to arrive from Fahud | Fahud Oilfield Services | Gas | GGPN | 2.17 | 0 | 0 | 0 | 1 | C | 2010-05-27 00:00:00 | Y
SAIH NIHAYDA-36 | PT-03 | 2010-06-01 06:15:00 | 2010-06-01 11:45:00 | 5.5 | WOP | Wait On Personnel | PDO MAINTENANCE TOOLS | N |  | Waiting production to open production choke. | waiting PDO instrument technician to open production choke. | Fahud Oilfield Services | Gas | GGPN | 5.5 | 0 | 0 | 0 | 1 | C | 2010-01-06 00:00:00 | Y
SAIH NIHAYDA-36 | PT-03 | 2010-05-31 08:45:00 | 2010-05-31 11:30:00 | 2.75 | WOD | Wait On Decision | PDO PRODUCTION OPERATIONS | N |  | Waiting for CPP instruction for shut in the well. | Waiting for CPP instruction for shut in the well ( no comunication between CPP and well site to open SN 70 and close SN 36 wait for instrument technician.) | Fahud Oilfield Services | Gas | GGPN | 2.75 | 0 | 0 | 0 | 1 | C | 2010-05-31 00:00:00 | Y
BARIK-35 | PT-03 | 2010-06-10 07:50:00 | 2010-06-10 22:40:00 | 14.83 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | SLB 7/32 " E-line stack in flow tube. | While RIH E-line stack in flow tube due to brocken strand in the cable. | Fahud Oilfield Services | Gas | GGPN | 14.83 | 0 | 0 | 0 | 1 | C | 2010-06-10 00:00:00 | Y
SAIH NIHAYDA-52 | PT-03 | 2010-05-17 13:30:00 | 2010-05-17 18:30:00 | 5 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | POH PLT to check/replace both spinners as suspected readings not correct | POH PLT to check/replace both spinners as suspected readings not correct | Fahud Oilfield Services | Gas | GGPN | 5 | 0 | 0 | 0 | 1 | C | 2010-05-18 00:00:00 | Y
SAIH NIHAYDA-43 | PT-03 | 2010-05-09 20:00:00 | 2010-05-10 04:30:00 | 8.5 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | PLT no signals when at depth ~4700 BDF | PLT no signals when at depth ~4700 BDF | Fahud Oilfield Services | Gas | GGPN | 8.5 | 0 | 0 | 0 | 1 | C | 2010-05-10 00:00:00 | Y
SAIH NIHAYDA-52 | PT-03 | 2010-05-18 07:00:00 | 2010-05-18 09:00:00 | 2 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | Crane for Sch eline couldnot start -  battery weak | Crane for Sch eline couldnot start -  battery weak | Fahud Oilfield Services | Gas | GGPN | 2 | 0 | 0 | 0 | 1 | C | 2010-05-19 00:00:00 | Y
LEKHWAIR-382 | SLB Truck | 2010-04-29 00:00:00 | 2010-04-29 06:30:00 | 6.5 | OTHR | Other | HALLIBURTON - FRACTURE STIMULATION | EN | Others | Stand by for next daylight. | Stand by for next daylight. | Schlumberger | North | Lekhwair | 6.5 | 0 | 0 | 0 | 0 | C | 2010-04-29 00:00:00
THULEILAT-68 | SLB Truck | 2010-05-17 09:00:00 | 2010-05-17 18:00:00 | 9 | WOE | Wait On Equipment | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - SLICK LINE | Waiting for WL 8 3/8"  x-over | WL not find the 8 3/8" x-over for R/U the WL equpments | Schlumberger | South | RTQ | 9 | 0 | 0 | 0 | 0 | C | 2010-05-17 00:00:00 | Y
THULEILAT-68 | SLB Truck | 2010-05-18 07:13:00 | 2010-05-18 09:00:00 | 1.42 | WOP | Wait On Personnel | MB PETROLEUM - SLICK LINE | N |  | Waiting for WL crew | WL crew should arrive to the location early morning and they are delayed about 2 hrs. | Schlumberger | South | RTQ | 1.42 | 0 | 0 | 0 | 0 | C | 2010-05-18 00:00:00 | Y
AL BURJ-70 | SLB Truck | 2010-03-23 08:00:00 | 2010-03-23 13:00:00 | 5 | WOE | Wait On Equipment | SCHLUMBERGER - E-LINE LOGGING | N |  | SLB arive late on location | SLB requested on site 0800, Schlumberger arrived on site 1300 so 5 hrs NPT. | Schlumberger | South | Nimr | 5 | 0 | 0 | 0 | 1 | C |  | Y
AL BURJ-70 | SLB Truck | 2010-03-24 14:30:00 | 2010-03-24 16:30:00 | 2 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | N | Schlumberger E-Line | Tools string: 2 7/8 HSD Perforation  (Miss Fire) | Tools string: 2 7/8 HSD Perforation    After rigging  down the GR – CCL run and conducting  safety meeting, hot check was done on the PCCL and firing head using the Secure test box and the test passed successfully, after that the first gun was connected a | Schlumberger | South | Nimr | 2 | 0 | 0 | 0 | 0 | O
RABAB-7 | SLB Truck | 2010-01-30 20:50:00 | 2010-02-01 13:55:00 | 41.08 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | SLB Perforation Gun stuck | After perforation while POOH 2 7/8" Gun stuck at 3.562" L/Nipple. | Schlumberger | South | GGPN | 41.08 | 0 | 0 | 0 | 1 | C | 2010-02-01 00:00:00 | Y
LEKHWAIR-382 | SLB Truck | 2010-04-28 06:00:00 | 2010-04-28 18:10:00 | 12.17 | OTHR | Other | HALLIBURTON - FRACTURE STIMULATION | EN | Others | Stand by waiting for acid. | Stand by waiting for acid from Fahud Halliburton. | Schlumberger | North | Lekhwair | 12.17 | 0 | 0 | 0 | 0 | C | 2010-04-28 00:00:00
SAIH RAWL-46 | SLB Truck | 2010-05-27 20:30:00 | 2010-05-28 15:00:00 | 18.5 | OTHR | Other | SCHLUMBERGER - E-LINE LOGGING | EN | Others | Problem with the Crane | The Crane Does not Work. | Schlumberger | North | [NAME] | 18.5 | 0 | 0 | 0 | 0 | C | 2010-05-30 00:00:00
RABAB-7 | SLB Truck | 2010-01-30 09:00:00 | 2010-01-30 15:00:00 | 6 | OTHR | Other | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | Perforating gun/ GR/CCL combination response failure | When conecting gun with GR/CCL combination lead to current discontinuity and hence no signal is delivered to perforating gun. SLB decided to run GR/CCL separately and this is against agreed program between PDO & SLB e-line. In addtion, when attempt to run | Schlumberger | South | GGPN | 6 | 0 | 0 | 0 | 1 | C | 2010-01-30 00:00:00 | Y
LEKHWAIR-382 | SLB Truck | 2010-04-28 18:15:00 | 2010-04-28 23:59:00 | 5.73 | OTHR | Other | HALLIBURTON - FRACTURE STIMULATION | EN | Others | Stand by for next daylight. | Stand by for next daylight. | Schlumberger | North | Lekhwair | 5.73 | 0 | 0 | 0 | 0 | C | 2010-04-28 00:00:00
SAIH RAWL-54 | SMS-4 | 2010-02-01 23:10:00 | 2010-02-02 01:00:00 | 1.83 | BOP | BOP & Pressure Control Equipment | INTEGRATED PETROLEUM SERVICES CO | EN | INTEGRATED PETROLEUM SERVICES CO | The 1502 low torque valve connected to the BOP kill port failed the pressure test | The 1502 low torque valve connected to the BOP kill port failed the pressure test | Schlumberger | Gas | GGPR | 1.83 | 0 | 0 | 0 | 1 | C | 2010-02-02 00:00:00 | Y
SAIH NIHAYDA-72 | SMS-4 | 2010-03-19 19:15:00 | 2010-03-20 06:00:00 | 10.75 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | N |  | Wating for SLB E/line crew | SLB was unable to provide 24 hours coverage | Schlumberger | Gas | GGPN | 10.75 | 0 | 0 | 0 | 1 | C | 2010-03-20 00:00:00 | Y
SAIH RAWL-297 | SMS-4 | 2010-05-28 13:00:00 | 2010-05-28 17:00:00 | 4 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | N |  | Slb E/L, using wronge type of cable | E/L using H2S cable with limited in runing speed to 6000 ft/hr , Normal cable speed 25,000 ft/hr | Schlumberger | Gas | GGPR | 4 | 0 | 0 | 0 | 1 | C | 2010-05-30 00:00:00 | Y
SAIH RAWL-297 | SMS-4 | 2010-05-29 12:00:00 | 2010-05-29 15:15:00 | 3.25 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | N |  | E/L runing speed too slow due using rwong cable type | E/L runing speed too slow due using rwong cable type | Schlumberger | Gas | GGPR | 3.25 | 0 | 0 | 0 | 1 | C | 2010-05-30 00:00:00 | Y
SAIH RAWL-297 | SMS-4 | 2010-05-23 19:15:00 | 2010-05-24 16:30:00 | 21.25 | OTHR | Other | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Problem in the injector | CT slip through the injector , checked , need to change grabble blokes | Schlumberger | Gas | GGPR | 21.25 | 0 | 0 | 0 | 1 | C | 2010-05-30 00:00:00 | Y
SAIH RAWL-297 | SMS-4 | 2010-05-27 16:30:00 | 2010-05-27 17:45:00 | 1.25 | OTHR | Other | SCHLUMBERGER - E-LINE LOGGING | N |  | E/L R/U too slow due shortage of crew | E/L R/U too slow due shortage of crew | Schlumberger | Gas | GGPR | 1.25 | 0 | 0 | 0 | 1 | C | 2010-05-30 00:00:00 | Y
SAIH RAWL-297 | SMS-4 | 2010-05-28 01:45:00 | 2010-05-28 09:30:00 | 7.75 | OTHR | Other | SCHLUMBERGER - E-LINE LOGGING | N |  | E/L crew at rest period | One E/L crew provide for operation requiest 2 crews | Schlumberger | Gas | GGPR | 7.75 | 0 | 0 | 0 | 1 | C | 2010-05-30 00:00:00 | Y
SAIH RAWL-297 | SMS-4 | 2010-05-29 00:00:00 | 2010-05-29 08:30:00 | 8.5 | OTHR | Other | SCHLUMBERGER - E-LINE LOGGING | N |  | E/L Slb crew at rest period | E/L SlB provide one crew send the crew to rest | Schlumberger | Gas | GGPR | 8.5 | 0 | 0 | 0 | 1 | C | 2010-05-30 00:00:00 | Y
SAIH RAWL-54 | SMS-4 | 2010-02-08 12:45:00 | 2010-02-08 19:00:00 | 6.25 | BOP | BOP & Pressure Control Equipment | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - SLICK LINE | SMS-4; Saih Rawl-54 | [NAME] failed pressure test. Wait on replacement BOP. | Schlumberger | Gas | GGPR | 6.25 | 0 | 0 | 0 | 1 | C | 2010-08-02 00:00:00 | Y
SAIH RAWL-54 | SMS-4 | 2010-02-07 15:00:00 | 2010-02-08 06:00:00 | 15 | WOW | Weather | MB PETROLEUM - SLICK LINE | N |  | SMS-4; Saih Rawl-54 | Wait on weather; high winds and rain for [NAME] operations. | Schlumberger | Gas | GGPR | 15 | 0 | 0 | 0 | 1 | C | 2010-08-02 00:00:00 | Y
SAIH RAWL-54 | SMS-4 | 2010-02-04 14:00:00 | 2010-02-04 19:00:00 | 5 | WOW | Weather | PDO COMPLETION & WELL INTERVENTION | N |  | Heavy Sand Storm obstructed EWL rig up | Encountered problems to compleate EWLU rig up due to heavy Sand storm Stand by waiting for  weather improvement | Schlumberger | Gas | GGPR | 5 | 0 | 27184.38 | 27184.38 | 1 | C | 2010-02-04 00:00:00 | Y
SAIH RAWL-295 | SMS-4 | 2010-03-01 22:00:00 | 2010-03-02 06:00:00 | 8 | WOP | Wait On Personnel | SCHLUMBERGER - E-LINE LOGGING | N |  | SMS-4; SR-294: Waiting on E-line crew. | Waiting due to lack of second E-line crew. | Schlumberger | Gas | [NAME] | 8 | 0 | 0 | 0 | 1 | C | 2010-03-04 00:00:00 | Y
SAIH RAWL-295 | SMS-4 | 2010-03-02 21:00:00 | 2010-03-03 06:45:00 | 9.75 | WOP | Wait On Personnel | SCHLUMBERGER - E-LINE LOGGING | N |  | SMS-4; SR-294; Waiting on E-line crew. | Waiting due to non availability of 2nd E-line crew to support 24 hours operation. | Schlumberger | Gas | [NAME] | 9.75 | 0 | 0 | 0 | 1 | C | 2010-03-04 00:00:00 | Y
SAIH RAWL-295 | SMS-4 | 2010-03-03 20:30:00 | 2010-03-04 06:45:00 | 10.25 | WOP | Wait On Personnel | SCHLUMBERGER - E-LINE LOGGING | N |  | SMS-4; SR-295 Wait on due to lack of 2nd crew. | Waiting due to lack of crew for 24 hours coverage | Schlumberger | Gas | [NAME] | 10.25 | 0 | 0 | 0 | 1 | C | 2010-03-04 00:00:00 | Y
SAIH RAWL-54 | SMS-4 | 2010-02-07 06:00:00 | 2010-02-07 15:00:00 | 9 | WOE | Wait On Equipment | MB PETROLEUM - SLICK LINE | N |  | SMS-4; Saih Rawl-54 | Waiting on [NAME] crew and equipment. | Schlumberger | Gas | GGPR | 9 | 0 | 0 | 0 | 1 | C | 2010-08-02 00:00:00 | Y
SAIH RAWL-54 | SMS-4 | 2010-02-08 06:00:00 | 2010-02-08 09:30:00 | 3.5 | WOE | Wait On Equipment | MB PETROLEUM - SLICK LINE | N |  | SMS-4; Saih Rawl-54 | Wait on [NAME] crew and equipment. | Schlumberger | Gas | GGPR | 3.5 | 0 | 0 | 0 | 1 | C | 2010-08-02 00:00:00 | Y
SAIH RAWL-297 | SMS-4 | 2010-05-23 10:15:00 | 2010-05-23 13:30:00 | 3.25 | BOP | BOP & Pressure Control Equipment | SCHLUMBERGER - WELL TESTING | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Observed leak in middle riser flange | Observed leak in middle riser flange , skidded off riser & BOP’s to fix the leak | Schlumberger | Gas | GGPR | 3.25 | 0 | 0 | 0 | 1 | C | 2010-05-23 00:00:00 | Y
BURHAAN NORTH-1 | SMS-5 | 2010-03-14 19:45:00 | 2010-03-15 06:00:00 | 10.25 | OTHR | Other | SCHLUMBERGER - FRACTURE STIMULATIONS | N | SCHLUMBERGER - FRACTURE STIMULATIONS | No 24 hours crew to carry out operation | No 24 hours crew to carry out operation. | Schlumberger | Exploration | [NAME] | 10.25 | 0 | 0 | 0 | 1 | C | 2010-03-15 00:00:00 | Y
BURHAAN NORTH-1 | SMS-5 | 2010-03-17 18:20:00 | 2010-03-18 12:45:00 | 18.42 | SAND | Sand Control | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Gate Valves failure | Gate valves found washed out. | Schlumberger | Exploration | [NAME] | 18.42 | 0 | 0 | 0 | 1 | C | 2010-03-18 00:00:00 | Y
BURHAAN NORTH-1 | SMS-5 | 2010-03-20 12:20:00 | 2010-03-20 16:00:00 | 3.67 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | N | SCHLUMBERGER - FRACTURE STIMULATIONS | lost time due to imcompetency of the crew | lost time due to imcompetency of the crew to L/U batch mixer | Schlumberger | Exploration | [NAME] | 3.67 | 0 | 0 | 0 | 1 | C | 2010-03-20 00:00:00 | Y
SAIH NIHAYDA-38 | SMS-5 | 2010-02-05 13:00:00 | 2010-02-09 09:00:00 | 22.5 | STMO | Stimulation Oper | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | Chemical cutter failure. | Schlumberger Chemical cutter failed to cut the Coil and parted downhole creating fish. | Schlumberger | Gas | GGPN | 92 | 69.5 | 0 | 0 | 2 | C | 2010-09-02 00:00:00 | Y
SAIH NIHAYDA-38 | SMS-5 | 2010-01-28 16:45:00 | 2010-01-28 18:15:00 | 1.5 | WOD | Wait On Decision | SCHLUMBERGER - FRACTURE STIMULATIONS | N |  | Wait on Schlumberger exemption. | Waiting on Schl.exemption for RIH CT without internal barrier. | Schlumberger | Gas | GGPN | 1.5 | 0 | 0 | 0 | 1 | C | 2028-01-10 00:00:00 | Y
SAIH NIHAYDA-38 | SMS-5 | 2010-02-05 09:00:00 | 2010-02-05 11:00:00 | 2 | WOD | Wait On Decision | SCHLUMBERGER - E-LINE LOGGING | EN |  | Waiting on confirmation from Schlumberger. | Waiting on depth confirmation from Schl; W/L. | Schlumberger | Gas | GGPN | 2 | 0 | 0 | 0 | 1 | C | 2010-05-02 00:00:00 | Y
FAHUD-438 | SMS-5 | 2010-01-24 12:00:00 | 2010-01-24 14:00:00 | 2 | WOPF | Wait on Platform/Plant/Location Issues |  | N |  | Waiting on STS to erect Scaffolding. | Waiting on STS to erect Scaffolding to support [NAME] operation. | Schlumberger | North | Fahud | 2 | 0 | 0 | 0 | 1 | C | 2010-01-24 00:00:00 | Y
SAIH RAWL-294 | SMS-5 | 2010-02-22 18:30:00 | 2010-02-23 06:30:00 | 11.5 | WOP | Wait On Personnel | INTEGRATED PETROLEUM SERVICES CO | N |  | Crew on minimum rest. | Crew could not continue R/U due to man power issue. | Schlumberger | Gas | GGPR | 11.5 | 0 | 0 | 0 | 1 | C | 2010-02-23 00:00:00 | Y
SAIH RAWL-294 | SMS-5 | 2010-02-25 00:00:00 | 2010-02-25 06:00:00 | 6 | WOP | Wait On Personnel | SCHLUMBERGER - E-LINE LOGGING | N |  | SMS-SR-294; Waiting on crew. | Waiting due to lack of second E-line crew. | Schlumberger | Gas | GGPR | 6 | 0 | 0 | 0 | 1 | C | 2010-02-28 00:00:00 | Y
BURHAAN NORTH-1 | SMS-5 | 2010-03-21 23:30:00 | 2010-03-22 09:00:00 | 9.5 | WOP | Wait On Personnel | SCHLUMBERGER - FRACTURE STIMULATIONS | N | SCHLUMBERGER - FRACTURE STIMULATIONS | Crew Availability | Schlumberger could not provide 24 hrs covorage | Schlumberger | Exploration | [NAME] | 9.5 | 0 | 0 | 0 | 1 | C | 2010-03-21 00:00:00 | Y
BURHAAN NORTH-1 | SMS-5 | 2010-03-24 21:30:00 | 2010-03-25 06:00:00 | 8.5 | WOP | Wait On Personnel |  | N |  | No 24 hours solas coverage | No 24 hours solas coverage | Schlumberger | Exploration | [NAME] | 8.5 | 0 | 0 | 0 | 1 | C | 2010-03-25 00:00:00 | Y
SAIH RAWL-294 | SMS-5 | 2010-02-25 06:00:00 | 2010-02-25 09:00:00 | 3 | WOO | Wait On Other | SCHLUMBERGER - FRACTURE STIMULATIONS | N |  | SMS-5; SR-294 [NAME] in pressure testing. | Pressure testing took excessive time due to leaks on account of poor servicing and maintenance of valves. | Schlumberger | Gas | GGPR | 3 | 0 | 0 | 0 | 1 | C | 2010-02-28 00:00:00 | Y
SAIH NIHAYDA-38 | SMS-5 | 2010-02-12 18:00:00 | 2010-02-13 18:00:00 | 24 | WOO | Wait On Other | SCHLUMBERGER - FRACTURE STIMULATIONS | N |  | Waiting on trailers to clear well site. | Waiting on trailers/prime movers to clear well site. | Schlumberger | Gas | GGPN | 24 | 0 | 0 | 0 | 1 | C | 2010-02-13 00:00:00 | Y
SAIH NIHAYDA-38 | SMS-5 | 2010-02-10 18:00:00 | 2010-02-11 16:30:00 | 22.5 | WOE | Wait On Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | CT reel needs replacement. | CT reel badly spooled.Need replacement to spool rest of the coil. | Schlumberger | Gas | GGPN | 22.5 | 0 | 0 | 0 | 1 | C | 2010-11-02 00:00:00 | Y
SAIH RAWL-294 | SMS-5 | 2010-02-24 13:00:00 | 2010-02-24 17:00:00 | 4 | WOE | Wait On Equipment | SCHLUMBERGER - E-LINE LOGGING | N |  | SMS-5; SR-295: Waiting on E-line. | Waiting on arrival of E-line crew and equipment. | Schlumberger | Gas | GGPR | 4 | 0 | 0 | 0 | 1 | C | 2010-02-28 00:00:00 | Y
BURHAAN NORTH-1 | SMS-5 | 2010-03-30 02:30:00 | 2010-03-30 11:00:00 | 8.5 | WOE | Wait On Equipment | WEATHERFORD - CASING & TUBING SERVICES | N | WEATHERFORD - CASING & TUBING SERVICES | Wait on Weatherford X-Over for RIH composite plug. | The X-over brought by weatherford to connect Schlumberger E-line running tool and composite plug running tool is mismatching. | Schlumberger | Exploration | [NAME] | 8.5 | 0 | 0 | 0 | 1 | C | 2010-03-30 00:00:00 | Y
BURHAAN NORTH-1 | SMS-5 | 2010-03-25 09:00:00 | 2010-03-25 10:00:00 | 1 | WTE | Well Testing Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Equipment Failure | sand catcher valve failure ( leaking ) | Schlumberger | Exploration | [NAME] | 1 | 0 | 0 | 0 | 1 | C | 2010-03-25 00:00:00 | Y
[NAME] | SMS-5 | 2010-06-05 21:00:00 | 2010-06-07 10:30:00 | 37.5 | WSF | Wellhead (Surface) | CAMERON - WH & XMAS TREE | EN | CAMERON - WH & XMAS TREE | [NAME] ( Swab Valve ) | Waiting for Cameron To Fix The Swab Valve to Continue Operation | Schlumberger | South | Greater Birba | 37.5 | 0 | 0 | 0 | 1
BURHAAN NORTH-1 | SMS-5 | 2010-03-25 06:15:00 | 2010-03-25 09:00:00 | 2.75 | WOD | Wait On Decision | SCHLUMBERGER - FRACTURE STIMULATIONS | N | SCHLUMBERGER - FRACTURE STIMULATIONS | Schlumberger refuse to open the well to flow | Schlumberger refuse to open the well to flow. waiting for sln manager approval | Schlumberger | Exploration | [NAME] | 2.75 | 0 | 0 | 0 | 1 | C | 2010-03-25 00:00:00 | Y
SAIH NIHAYDA-38 | SMS-5 | 2010-02-06 11:30:00 | 2010-02-09 09:00:00 | 69.5 | STMO | Stimulation Oper | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | 2nd chemical cutter failed. | Schl.W/L 2nd chemical cutter parted downhole. | Schlumberger | Gas | GGPN | 69.5 | 0 | 0 | 0 | 2 | C | 2010-09-02 00:00:00 | Y
SAIH NIHAYDA-38 | SMS-5 | 2010-01-17 17:45:00 | 2010-01-18 08:30:00 | 14.75 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | [NAME] | E quipmedn failed during P/T | [NAME] tester failed to hold pressure prior CT P/T | Schlumberger | Gas | GGPN | 14.75 | 0 | 0 | 0 | 1 | C | 2010-01-18 00:00:00 | Y
BURHAAN NORTH-1 | SMS-5 | 2010-03-15 19:45:00 | 2010-03-16 12:30:00 | 16.75 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - FRACTURE STIMULATIONS | Equipment Failure + No 24 hours crew operation coverage | - PCM Hydraulic System Failure. - No night crew to carry on Frac Operation ( Crw sent to camp for min rest ). | Schlumberger | Exploration | [NAME] | 16.75 | 0 | 0 | 0 | 1 | C | 2010-03-16 00:00:00 | Y
BURHAAN NORTH-1 | SMS-5 | 2010-03-25 14:00:00 | 2010-03-26 07:30:00 | 17.5 | STME | Stimulation Equipment | SCHLUMBERGER - FRACTURE STIMULATIONS | EN | SCHLUMBERGER - WELL TESTING | Waiting on CTU BHA Check valve. | Waiting on CT BHA DFCV from CTU-13(Harmal). | Schlumberger | Exploration | [NAME] | 17.5 | 0 | 0 | 0 | 1 | C | 2010-03-26 00:00:00 | Y
[NAME] | SMS-5 | 2010-06-04 13:00:00 | 2010-06-04 14:00:00 | 1 | OTHR | Other | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - WELL TESTING | S/L Depth Counter Failure | S/L Tagged with LIB shallow then expected due to depth counter failure. | Schlumberger | South | Greater Birba | 1 | 0 | 0 | 0 | 1 | C | 2010-06-04 00:00:00 | Y
BARIK-88 | Well Test Unit-1 | 2010-06-12 15:30:00 | 2010-06-12 18:30:00 | 3 | BOP | BOP & Pressure Control Equipment | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | SLB BOP fails in Function check | SLB BOP not passes the function test because of the hydraulic unit not supplies the hydraulic oil to the BOP. Waiting until crew fix the hydraulic unit. | [NAME] | Gas | GGPN | 3 | 0 | 0 | 0 | 1 | O
BURHAAN WEST-1 | Well Test Unit-1 | 2010-03-12 17:45:00 | 2010-03-13 13:00:00 | 19.25 | OTHR | Other | MB PETROLEUM - SLICK LINE | N |  | MB & MPLT operators miss calculated required wieght needed for MPLT job | MB & MPLT operators miss calculated required wieght needed for MPLT job | [NAME] | Gas | GGPN | 19.25 | 0 | 0 | 0 | 1 | C | 2010-03-13 00:00:00 | Y
BOUT-1 | Well Test Unit-1 | 2010-05-09 11:00:00 | 2010-05-10 06:00:00 | 19 | WTE | Well Testing Equipment | AL MANSOORI PRODUCTION SERVICES | EN | AL MANSOORI PRODUCTION SERVICES | Leak at upstream line | Leak at upstream line | [NAME] | Gas | GGPN | 19 | 0 | 0 | 0 | 1 | C | 2010-05-10 00:00:00 | Y
BOUT-1 | Well Test Unit-1 | 2010-05-15 00:00:00 | 2010-05-15 16:15:00 | 16.25 | WTE | Well Testing Equipment | Fahud Oilfield Services | EN | Fahud Oilfield Services | [NAME] fall down to HUD | [NAME] fall down to HUD | [NAME] | Gas | GGPN | 16.25 | 0 | 0 | 0 | 1 | C | 2010-05-15 00:00:00 | Y
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-06-03 12:00:00 | 2010-06-04 00:00:00 | 12 | WOW | Weather | PDO GENERAL | N |  | Very badSand storm | Stop the operation due to very bad storm.Later Evacuation was decide by management | [NAME] | Gas | GGPN | 12 | 0 | 0 | 0 | 1 | C | 2010-06-04 00:00:00
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-05-30 19:15:00 | 2010-05-31 00:00:00 | 4.75 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Shut down SNGP | Due to problems at SNGP station we had to stop flowing and wait till problem solved | [NAME] | Gas | GGPN | 4.75 | 0 | 0 | 0 | 1 | C | 2010-05-31 00:00:00 | Y
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-05-28 06:15:00 | 2010-05-28 08:15:00 | 2 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Problems at SNGP station | Have to stop flowing to SNGP due to problems at station | [NAME] | Gas | GGPN | 2 | 0 | 0 | 0 | 1 | C | 2010-05-28 00:00:00 | Y
BURHAAN WEST-1 | Well Test Unit-1 | 2010-03-12 17:45:00 | 2010-03-13 11:00:00 | 0 | WOP | Wait On Personnel | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | Site master choked closed from SNGP | Site master choked closed from SNGP | [NAME] | Gas | GGPN | 17.25 | 17.25 | 0 | 0 | 1 | C | 2010-03-13 00:00:00 | Y
BURHAAN WEST-1 | Well Test Unit-1 | 2010-03-11 22:30:00 | 2010-03-12 08:30:00 | 10 | WOP | Wait On Personnel | PDO PRODUCTION OPERATIONS | N |  | Wiat for operator from SNGP to open location valves & choke | Wiat for operator from SNGP to open location valves & choke | [NAME] | Gas | GGPN | 10 | 0 | 0 | 0 | 1 | C | 2010-03-12 00:00:00 | Y
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-06-03 06:00:00 | 2010-06-03 09:00:00 | 3 | WOO | Wait On Other | Galfar | EN |  | Waiting on Galfar for installing HP spool | Waiting on Galfar for installing HP spool.  program chenged and we had no chance to sent call out on time | [NAME] | Gas | GGPN | 3 | 0 | 0 | 0 | 1 | C | 2010-06-03 00:00:00 | Y
BURHAAN WEST-8 | Well Test Unit-1 | 2010-04-12 17:00:00 | 2010-04-13 09:00:00 | 16 | WOE | Wait On Equipment | MB PETROLEUM - SLICK LINE | N | MB PETROLEUM - SLICK LINE | Wait on slick line crew | Wait on slick line crew | [NAME] | Gas | GGPN | 16 | 0 | 0 | 0 | 0 | C | 2010-04-13 00:00:00 | Y
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-05-27 02:45:00 | 2010-05-27 15:15:00 | 12.5 | WOE | Wait On Equipment | SCHLUMBERGER - E-LINE LOGGING | N |  | Waiting on new PJO gun charges | SLB have only PJ charges and not PJO charges. These charges are at airport and have to be transported to location. | [NAME] | Gas | GGPN | 12.5 | 0 | 0 | 0 | 1 | C | 2010-05-27 00:00:00 | Y
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-05-25 16:45:00 | 2010-05-26 09:00:00 | 16.25 | WOE | Wait On Equipment | MB PETROLEUM - SLICK LINE | N |  | Waiting on Slick line unit MB | No Slick line unit available they are all working | [NAME] | Gas | GGPN | 16.25 | 0 | 0 | 0 | 1 | C | 2010-05-26 00:00:00 | Y
BURHAAN WEST-8 | Well Test Unit-1 | 2010-04-15 12:30:00 | 2010-04-19 16:00:00 | 99.5 | WOE | Wait On Equipment | PDO WELL ENGINEERING | EN |  | Fishing stuck HE3 plug at shallow depth set | WO CTU to replace unsuccessful SL fishing. | [NAME] | Gas | GGPN | 99.5 | 0 | 0 | 0 | 1
BARIK-88 | Well Test Unit-1 | 2010-06-12 06:30:00 | 2010-06-12 07:45:00 | 1.25 | WOE | Wait On Equipment | MB PETROLEUM - SLICK LINE | N |  | Wrong X-over to connect the BOP. | MB brought wrong X-over to connect the BOP to the Well head.MB crew check the Well head before one day and not realize that the connection is 9 1/5’’ and not 9’’. We ask for another cross to connect W/L tool. | [NAME] | Gas | GGPN | 1.25 | 0 | 0 | 0 | 1 | O
BARIK-88 | Well Test Unit-1 | 2010-06-12 08:20:00 | 2010-06-12 10:20:00 | 2 | WOE | Wait On Equipment | PDO COMPLETION & WELL INTERVENTION | N |  | DPV was set in Barik 88 without mention in program and proposal | While running W/L, the cable can not pass due to DPV. The DPV not mention in the program or in the proposal and so the we send crew to bring pulling tool to take the DPV | [NAME] | Gas | GGPN | 2 | 0 | 0 | 0 | 1 | O
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-06-01 10:00:00 | 2010-06-01 18:00:00 | 8 | WOD | Wait On Decision | [NAME] | N |  | Waiting on Galfar for installing HP spool | Waiting on Galfar for installing HP spool.  program chenged and we had no change to sent call out on time | [NAME] | Gas | GGPN | 8 | 0 | 0 | 0 | 1 | C | 2010-06-02 00:00:00 | Y
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-06-02 06:00:00 | 2010-06-02 18:00:00 | 12 | WOD | Wait On Decision | Galfar | N |  | Waiting on Galfar for installing HP spool | Waiting on Galfar for installing HP spool.  program chenged and we had no chance to sent call out on time | [NAME] | Gas | GGPN | 12 | 0 | 0 | 0 | 1 | O
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-06-05 06:00:00 | 2010-06-05 18:00:00 | 12 | WOD | Wait On Decision | PDO COMPLETION & WELL INTERVENTION | N |  | Waiting on Barik 88 Custodianship  Waiting on PO for Barik 88 to be released | Production team not sign Custodianship for Barik 88 because Rig 52 not transfers Barik 88 back to the operation. PO for Barik 88 not released. We can not order any service from contractor to move WTU to Barik 88 | [NAME] | Gas | GGPN | 12 | 0 | 0 | 0 | 0 | O
BURHAAN WEST-8 | Well Test Unit-1 | 2010-04-20 21:15:00 | 2010-04-22 09:30:00 | 36.25 | WOD | Wait On Decision | PDO WELL ENGINEERING | EN |  | Fishing for stuck HE3 plug at shallow set | Wait on [NAME] (WE Mgt decision) to run LIB to confirm the inner mandrel is NOT in set position as CT unsuccessful to set free even with 30,000 lbs o/pull. | [NAME] | Gas | GGPN | 36.25 | 0 | 0 | 0 | 1
SAIH NIHAYDA-56 | Well Test Unit-1 | 2010-06-06 06:00:00 | 2010-06-06 19:00:00 | 13 | WOD | Wait On Decision | PDO WELL ENGINEERING | N |  | Waiting on Barik 88 Custodianship | Production team not sign Custodianship for Barik 88 because Rig 52 not transfers Barik 88 back to the operation. | [NAME] | Gas | GGPN | 13 | 0 | 0 | 0 | 1 | O
BARIK-88 | Well Test Unit-1 | 2010-06-05 06:00:00 | 2010-06-05 18:00:00 | 12 | WOD | Wait On Decision | PDO COMPLETION & WELL INTERVENTION | N |  | Waiting on Barik 88 Custodianship  Waiting on PO for Barik 88 to be released | Production team not sign Custodianship for Barik 88 because Rig 52 not transfers Barik 88 back to the operation. PO for Barik 88 not released. We can not order any service from contractor to move WTU to Barik 88 | [NAME] | Gas | GGPN | 12 | 0 | 0 | 0 | 1 | O
BARIK-88 | Well Test Unit-1 | 2010-06-06 06:00:00 | 2010-06-06 18:00:00 | 12 | WOD | Wait On Decision | PDO WELL ENGINEERING | N |  | Waiting on Barik 88 Custodianship | Production team not sign Custodianship for Barik 88 because Rig 52 not transfers Barik 88 back to the operation | [NAME] | Gas | GGPN | 12 | 0 | 0 | 0 | 1 | O
BURHAAN WEST-8 | Well Test Unit-1 | 2010-04-29 19:30:00 | 2010-05-03 18:00:00 | 94.5 | WC | Well Control | HALLIBURTON - COMPLETION EQUIPMENT & SERVICES | EN | HALLIBURTON - COMPLETION EQUIPMENT & SERVICES | HE-3 plug stuck at 23 # 5.5" Tubing ID 4.67" 44.5 mbdf | CTU  retrieve HE-3 Plug Halliburton. | [NAME] | Gas | GGPN | 94.5 | 0 | 0 | 0 | 1 | C |  | Y
BURHAAN WEST-8 | Well Test Unit-1 | 2010-04-13 18:30:00 | 2010-04-14 09:45:00 | 15.25 | WC | Well Control | HALLIBURTON - COMPLETION EQUIPMENT & SERVICES | EN | HALLIBURTON - COMPLETION EQUIPMENT & SERVICES | HE-3 plug stuck at 23 # 5.5" Tubing ID 4.67" | Wait on Spring jar to retrieve HE-3 plug. | [NAME] | Gas | GGPN | 15.25 | 0 | 0 | 0 | 1 | C | 2010-04-22 00:00:00 | Y
BURHAAN WEST-8 | Well Test Unit-1 | 2010-04-22 21:30:00 | 2010-04-25 21:45:00 | 72.25 | STME | Stimulation Equipment | INTEGRATED PETROLEUM - STIMULATION | EN | INTEGRATED PETROLEUM - STIMULATION | Coil buckled between striper and injector chain | @ 21:35 hrs we lost press inside of coil Check what went wrong  Coil buckled between striper and injector chain Coil inside off well 35 meter including tool string. We are on top off HE3 plug most likely not latched on jet. The coil is parted  When runnin | [NAME] | Gas | GGPN | 72.25 | 0 | 0 | 0 | 1 | C | 2010-04-29 00:00:00 | Y
BURHAAN WEST-1 | Well Test Unit-1 | 2010-03-13 13:00:00 | 2010-03-14 12:30:00 | 23.5 | OTHR | Other | MB PETROLEUM - SLICK LINE | N |  | MB & MPLT operators miss calculated required wieght needed for MPLT job | MB & MPLT operators miss calculated required wieght needed for MPLT job | [NAME] | Gas | GGPN | 23.5 | 0 | 0 | 0 | 0 | C | 2010-03-14 00:00:00 | Y
RABAB-7 | Well Test Unit-3 | 2010-02-09 07:00:00 | 2010-02-09 10:00:00 | 3 | OTHR | Other | MB PETROLEUM - SLICK LINE | N |  | Waiting on Diesel | Waiting on Diesel forl W/L unit | Fahud Oilfield Services | South | GGPN | 3 | 0 | 0 | 0 | 1 | C | 2010-02-10 00:00:00 | Y
BUDOUR NE-14 | Well Test Unit-3 | 2010-04-25 22:00:00 | 2010-04-29 19:10:00 | 93.17 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | SCMT tool string stuck | SCMT tool string 10 m length stuck at TRSCSSSV @ 74 mbdf | Fahud Oilfield Services | South | Greater Birba | 93.17 | 0 | 0 | 0 | 1 | C | 2010-04-29 00:00:00 | Y
SARMAD-4 | Well Test Unit-3 | 2010-05-23 15:00:00 | 2010-05-23 20:15:00 | 5.25 | OTHR | Other | MB PETROLEUM - SLICK LINE | N |  | Fish in hole | RIH with wire finder and lost tool string | Fahud Oilfield Services | South | Greater Birba | 5.25 | 0 | 0 | 0 | 0 | C |  | Y
BUDOUR NE-14 | Well Test Unit-3 | 2010-05-03 09:55:00 | 2010-05-03 10:35:00 | 0.67 | STME | Stimulation Equipment | INTEGRATED PETROLEUM - STIMULATION | EN | INTEGRATED PETROLEUM - STIMULATION | Acid tanker outlet blockage | During stimulation with acid, IPC acid tanker outlet got blockage and was not able to suck out the acid. Stopped pumping and rectifed the problem. | Fahud Oilfield Services | South | Greater Birba | 0.67 | 0 | 0 | 0 | 1 | C | 2010-05-03 00:00:00 | Y
SAKHIYA-19 | Well Test Unit-3 | 2010-03-03 08:30:00 | 2010-03-03 11:00:00 | 2.5 | STME | Stimulation Equipment | INTEGRATED PETROLEUM SERVICES CO | EN | INTEGRATED PETROLEUM - STIMULATION | IPC computer not working properly. | IPC computer not working properly. Flow rate system had to be fixed. | Fahud Oilfield Services | South | Greater Birba | 2.5 | 0 | 0 | 0 | 1 | C | 2010-03-03 00:00:00 | Y
SAKHIYA-19 | Well Test Unit-3 | 2010-03-26 04:45:00 | 2010-03-26 07:00:00 | 2.25 | WTE | Well Testing Equipment | Fahud Oilfield Services | EN | Fahud Oilfield Services | leak at Gray Lock | The FOS flow line leaked when equilizing to open up the HUMV. | Fahud Oilfield Services | South | Greater Birba | 2.25 | 0 | 0 | 0 | 1 | C |  | Y
RABAB-7 | Well Test Unit-3 | 2010-02-07 23:30:00 | 2010-02-08 08:30:00 | 8.83 | WOW | Weather | PDO GENERAL | N |  | Waiting on weather condition | Waiting on weather condition, stopped operation due to heavy wind. | Fahud Oilfield Services | South | GGPN | 8.83 | 0 | 0 | 0 | 1 | C | 2010-02-14 00:00:00 | Y
MAMOUR-2 | Well Test Unit-3 | 2010-01-10 02:30:00 | 2010-01-11 16:45:00 | 38.25 | WOPF | Wait on Platform/Plant/Location Issues | PDO CIVIL CONTSTRUCTION | N | PDO CIVIL CONTSTRUCTION | Waiting for flare pit construction | Waiting for extending the flare pit. | Fahud Oilfield Services | South | Greater Birba | 38.25 | 0 | 0 | 0 | 1 | C | 2010-01-12 00:00:00 | Y
SAKHIYA-19 | Well Test Unit-3 | 2010-03-01 09:00:00 | 2010-03-01 19:00:00 | 10 | WOP | Wait On Personnel | SCHLUMBERGER - TUBING CONVEYED PERFORATING | N |  | Waiting on TCP engineer | Waiting on TCP engineer | Fahud Oilfield Services | South | Greater Birba | 10 | 0 | 0 | 0 | 1 | C |  | Y
MAMOUR-2 | Well Test Unit-3 | 2010-01-07 20:00:00 | 2010-01-08 15:45:00 | 19.75 | WOO | Wait On Other | HALLIBURTON - FRACTURE STIMULATION | N | HALLIBURTON - FRACTURE STIMULATION | Waiting for CT Chemical guard | Waiting for CT Chemical guard | Fahud Oilfield Services | South | Greater Birba | 19.75 | 0 | 0 | 0 | 1 | C | 2010-01-09 00:00:00 | Y
AL SHOMOU-3 | Well Test Unit-3 | 2010-04-07 14:00:00 | 2010-04-08 15:30:00 | 25.5 | WOE | Wait On Equipment | WEATHERFORD - FISHING & MILLING | N |  | Waiting for WF flow release fishing tool | WF flow release fishing tool was not sent to location | Fahud Oilfield Services | South | Greater Birba | 25.5 | 0 | 0 | 0 | 1 | C | 2010-04-08 00:00:00 | Y
AL SHOMOU-3 | Well Test Unit-3 | 2010-04-01 06:00:00 | 2010-04-02 18:00:00 | 36 | WOE | Wait On Equipment | PDO COMPLETION & WELL INTERVENTION | N |  | Waiting on WHM | Waiting on WHM to repair A Annulus valves. Spares being mobilised from Fahud to Marmul. | Fahud Oilfield Services | South | Greater Birba | 36 | 0 | 0 | 0 | 1 | C | 2010-04-02 00:00:00 | Y
BUDOUR NE-14 | Well Test Unit-3 | 2010-04-30 18:30:00 | 2010-05-01 17:10:00 | 22.67 | WOE | Wait On Equipment | INTEGRATED PETROLEUM - STIMULATION | N |  | Waiting on IPC stimulation equip. | Waiting on IPC CTU and stimulation equip to arrive from Nizwa. | Fahud Oilfield Services | South | Greater Birba | 22.67 | 0 | 0 | 0 | 1 | C | 2010-05-01 00:00:00 | Y
SAKHIYA-19 | Well Test Unit-3 | 2010-03-05 02:00:00 | 2010-03-07 10:30:00 | 56.5 | WOE | Wait On Equipment | HALLIBURTON - FRACTURE STIMULATION | EN | HALLIBURTON - FRACTURE STIMULATION | 2'' Halliburton kill line crack | during well testing on Sakhyia-19 well with 850 m3/d oil [NAME] rate and [NAME] of 57,000 kPa, a sound heard on Halliburton kill line connected to X-mass tree Kill valve. Observed sour hydrocarbon blowing out of Halliburton 2'' 1502 straight joint connected to | Fahud Oilfield Services | South | Greater Birba | 56.5 | 0 | 0 | 0 | 0 | O
SARMAD-4 | Well Test Unit-3 | 2010-05-27 16:15:00 | 2010-05-29 18:15:00 | 50 | WOE | Wait On Equipment | SCHLUMBERGER - E-LINE LOGGING | N |  | Waited on SLB perforation truck and crew. | Waited on SLB perforation truck and crew. | Fahud Oilfield Services | South | Greater Birba | 50 | 0 | 0 | 0 | 1
[NAME] | Well Test Unit-7 | 2010-03-05 03:30:00 | 2010-03-05 21:00:00 | 17.5 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | TuffTRAC (Tractor)  Failed. | When attempt to activate and run TuffTRAC at 1,500 m to convey 18 m perforating guns to shooting depth, TuffTRAC failed. Pooh fixed 1 short in logging head. Next run tractor failed after 5 correlation passes. | Fahud Oilfield Services | Gas | GGPK | 17.5 | 0 | 0 | 0 | 1 | C | 2010-03-05 00:00:00 | Y
SAIH NIHAYDA-12 | Well Test Unit-7 | 2010-04-07 14:00:00 | 2010-04-07 17:00:00 | 3 | WOE | Wait On Equipment | Fahud Oilfield Services | N | Not Listed in Database | Witing on FOS x-over | Waiting on 4 1/16’’ 3K to 4’’ 15K x-over surface line to start rigging up upstream choke manifold.FOS was informed for the X-over  before more than one week to be prepared after site visit. | Fahud Oilfield Services | Gas | GGPN | 3 | 0 | 0 | 0 | 1 | C |  | Y
SAIH NIHAYDA-18 | Well Test Unit-7 | 2010-04-13 11:00:00 | 2010-04-13 14:00:00 | 3 | WOE | Wait On Equipment | Fahud Oilfield Services | EN | Fahud Oilfield Services | Failure in Daniel gas meter | The orifice seal got damage and so we can not install the orifice. Two orifice seal got damage .FOS wait until they got another seal orifice from other unit. | Fahud Oilfield Services | Gas | GGPN | 3 | 0 | 0 | 0 | 1 | C |  | Y
MABROUK-29 | Well Test Unit-7 | 2010-06-07 13:30:00 | 2010-06-07 16:15:00 | 2.75 | WU | Workunit ([NAME]) | Halliburton-CTU | EN | Halliburton-CTU | Stripper problems with CTU-1. | Unable to enter 1.75" CT through strippers. Remove strippers but unable to install new ones. Unable to bleed off stripper compression piston so new strippers will not fit. | Fahud Oilfield Services | Gas | GGPR | 2.75 | 0 | 0 | 0 | 1 | C | 2010-06-07 00:00:00
BARIK-71 | Well Test Unit-7 | 2010-02-11 20:00:00 | 2010-02-12 04:00:00 | 8 | WTO | Well Testing Operations |  | EN |  | [NAME] gauge hanger clock activated setting mechanism prematurely. Set 1.5 hrs early | When RIH with FOS EMR gauges on X3M gauge hanger, [NAME] hanger setting mechanism released prematurely 1.5 hrs too early. [NAME] set at 4,262 mbdf instead of 4,255 mbdf. | Fahud Oilfield Services | Gas | GGPN | 8 | 0 | 0 | 0 | 1 | C | 2010-02-12 00:00:00 | Y
BARIK-71 | Well Test Unit-7 | 2010-02-08 20:30:00 | 2010-02-09 06:45:00 | 10.25 | WTE | Well Testing Equipment | Fahud Oilfield Services | N |  | Insufficiant illumination at WTU-7. | Unable to rig up SLB e-line & pressure control equipment due to poor illumination. The FOS WTU-7 ex lamps are giving a "blueish" light that gives poor illumination. Unsafe to rig up and pressure test under this conditions. | Fahud Oilfield Services | Gas | GGPN | 10.25 | 0 | 0 | 0 | 1 | C | 2010-02-09 00:00:00 | Y
BARIK-71 | Well Test Unit-7 | 2010-02-09 11:30:00 | 2010-02-09 16:00:00 | 4.5 | WTE | Well Testing Equipment | Fahud Oilfield Services | EN | Fahud Oilfield Services | Found leak in FOS SSV bonnet flange. | When pressure testing SLB PLT rig up stack, found FOS SSV bonnet flange leaking. Repair by tighten bolts and greasing up SSV valve. | Fahud Oilfield Services | Gas | GGPN | 4.5 | 0 | 0 | 0 | 1 | C | 2010-02-09 00:00:00 | Y
MABROUK-29 | Well Test Unit-7 | 2010-06-04 19:00:00 | 2010-06-05 06:00:00 | 11 | WOW | Weather | Fahud Oilfield Services | N |  | Wait on bad weather to pass. | Due to high winds and no visibility, shut down WT operations until sunrise. | Fahud Oilfield Services | Gas | GGPR | 11 | 0 | 0 | 0 | 1 | C | 2010-06-05 00:00:00
MABROUK-29 | Well Test Unit-7 | 2010-06-05 09:30:00 | 2010-06-05 13:00:00 | 3.5 | WOW | Weather | FALCON OILFIELD SERVICES - E-LINE LOGGING   (LEKHWAIR) | N |  | Falcon e-line arrived late due tobad weather. | Wait on Falcon e-line. Late arrival due to bad weather. | Fahud Oilfield Services | Gas | GGPR | 3.5 | 0 | 0 | 0 | 1 | C | 2010-06-05 00:00:00
BARIK-56 | Well Test Unit-7 | 2010-05-17 19:00:00 | 2010-05-17 21:30:00 | 2.5 | WOW | Weather | PDO COMPLETION & WELL INTERVENTION | N |  | Waiting on weather | we shut down and did not progress the intended operation because of bad weather | Fahud Oilfield Services | Gas | GGPN | 2.5 | 0 | 0 | 0 | 1 | C |  | Y
MABROUK-29 | Well Test Unit-7 | 2010-06-03 13:00:00 | 2010-06-04 11:00:00 | 11 | WOW | Weather |  | N |  | Wait on weather. Wait on [NAME] to pass. | Wait on weather. Wait on cyclon [NAME] to pass. | Fahud Oilfield Services | Gas | GGPR | 22 | 11 | 0 | 0 | 1 | C | 2010-06-04 00:00:00 | Y
SAIH NIHAYDA-18 | Well Test Unit-7 | 2010-04-10 06:00:00 | 2010-04-10 13:00:00 | 7 | WOPM | Wait On Permit | PDO PRODUCTION OPERATIONS | N |  | Wait on SN-18 Custodianship | Wait the production team to release SN-18 to well test unit. | Fahud Oilfield Services | Gas | GGPN | 7 | 0 | 0 | 0 | 1 | C |  | Y
SAIH NIHAYDA-12 | Well Test Unit-7 | 2010-04-08 14:00:00 | 2010-04-08 18:00:00 | 4 | WOPM | Wait On Permit | PDO PRODUCTION OPERATIONS | N |  | Production disagrees with test programme and stops the operation | Production disagrees with test programme and stops the operation as they afraid to get any condensate more than they have at station. Saih Nihads station should work perfectly during this period and production did not close to any risk of having high rate | Fahud Oilfield Services | Gas | GGPN | 4 | 0 | 0 | 0 | 1 | C |  | Y
THUMAYD-2 | Well Test Unit-7 | 2010-04-02 14:00:00 | 2010-04-02 16:45:00 | 2.75 | WOO | Wait On Other | PDO PRODUCTION OPERATIONS | EN | PDO Production Operations | Production Valve IPF (HIPPS) closed | FTIHP 7,820 kPa. Relive valve opened to pit due to IPF valve closed by CCR Yibal without informed WT crew. The valve can not open again later and need PDO inspection crew to open IPF valve at production line. | Fahud Oilfield Services | Gas | GGPK | 2.75 | 0 | 0 | 0 | 1 | C |  | Y
BARIK-71 | Well Test Unit-7 | 2010-02-07 07:00:00 | 2010-02-08 08:30:00 | 25.5 | WOE | Wait On Equipment | MB PETROLEUM - SLICK LINE | N |  | Waiting on MB Slickline. | Waiting on MB Slickline crew. Called out for 02/04/2010 72 hrs ahead of scheduled job. | Fahud Oilfield Services | Gas | GGPN | 25.5 | 0 | 0 | 0 | 0 | C | 2010-02-08 00:00:00 | Y
BARIK-30 | Well Test Unit-7 | 2010-01-17 10:00:00 | 2010-01-22 09:00:00 | 119 | WOE | Wait On Equipment | Fahud Oilfield Services | N |  | Wait on FOS to solve audit issues on WTU-7. | W/o FOS to solve audit issues on WTU-7. Float chamber piping not as spec./standard. Needs to be replaced with H2S resistant material. W/o certification on HP 4 1/16" flow line down stream SSV. | Fahud Oilfield Services | Gas | GGPN | 119 | 0 | 0 | 0 | 0
[NAME] | Well Test Unit-7 | 2010-02-23 16:00:00 | 2010-02-24 07:00:00 | 15 | WOE | Wait On Equipment | INTEGRATED PETROLEUM - STIMULATION | N |  | Waiting for CTU equipments. | Waiting on the [NAME] stack spacer, nitrogen pump, frack tank and batch mixer and 5 crew member. | Fahud Oilfield Services | Gas | GGPK | 15 | 0 | 0 | 0 | 1 | C |  | Y
[NAME] | Well Test Unit-7 | 2010-03-10 11:15:00 | 2010-03-11 13:45:00 | 26.5 | STME | Stimulation Equipment | INTEGRATED PETROLEUM - STIMULATION | EN | INTEGRATED PETROLEUM - STIMULATION | N2 lifting with IPC CT at 310 mbdf. | Found 4 out of 12 bolts in CT reel axis cut and 2 bolts loose. Have to stop CT N2 lifting and pooh due to safety. Managed to pooh. Found big cracks in CT reel bolt flange | Fahud Oilfield Services | Gas | GGPK | 26.5 | 0 | 0 | 0 | 0 | C | 2010-03-11 00:00:00 | Y
[NAME] | Well Test Unit-7 | 2010-03-10 00:45:00 | 2010-03-10 02:15:00 | 1.5 | STME | Stimulation Equipment | INTEGRATED PETROLEUM - STIMULATION | EN | INTEGRATED PETROLEUM - STIMULATION | Bullheading 13 m3 fresh water in order to squeeze acid into formation. | Flow rate meetering system on IPC not functioning to data aquasition system. Unable to fix. Have to read pump rates on pump unit only. | Fahud Oilfield Services | Gas | GGPK | 1.5 | 0 | 0 | 0 | 1 | C | 2010-03-10 00:00:00 | Y
BURHAAN WEST-6 | Well Test Unit-8 | 2010-01-14 00:50:00 | 2010-01-14 14:00:00 | 13.17 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | Surface signal failed during PLT withE/L | After making up PLT tools and RI to 2300 mtrs, the surface signal from PLT tools failed. | Fahud Oilfield Services | Gas | GGPN | 13.17 | 0 | 0 | 0 | 1 | C | 2010-01-14 00:00:00 | Y
BURHAAN WEST-7 | Well Test Unit-8 | 2010-02-17 12:45:00 | 2010-02-18 06:45:00 | 18 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | SLB E-line hold up @ 82 mbdf.  Erratic reading @ 2000 mbdf. | SLB E-line cable got a bigger OD @ 82 m (couldn't pass the flow tube). Erratic tool reading @ 2000 mbdf during dummy run. | Fahud Oilfield Services | Gas | GGPN | 18 | 0 | 0 | 0 | 1 | C | 2010-02-18 00:00:00 | Y
SAIH NIHAYDA-31 | Well Test Unit-8 | 2010-05-07 07:30:00 | 2010-05-07 09:30:00 | 2 | OTHR | Other | Fahud Oilfield Services | N |  | Crane got stuck in loose sand. | After laying flare line, while returning crane got stuck in loose sand. | Fahud Oilfield Services | Gas | GGPN | 2 | 0 | 0 | 0 | 1 | C | 2010-07-05 00:00:00 | Y
SAIH NIHAYDA-55 | Well Test Unit-8 | 2010-04-20 03:30:00 | 2010-04-20 07:45:00 | 4.25 | PERF | Perforation | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | SLB 1st perforating gun didn't fire (miss run). | It found the O ring of blleeder port on firing head got cut. | Fahud Oilfield Services | Gas | GGPN | 4.25 | 0 | 0 | 0 | 1 | C | 2010-04-20 00:00:00 | Y
SAIH NIHAYDA-31 | Well Test Unit-8 | 2010-05-01 06:00:00 | 2010-05-02 05:00:00 | 23 | WOE | Wait On Equipment | Fahud Oilfield Services | N |  | Unit under maitenance | Unit under maitenance, waiting forESD panel from Muscat. | Fahud Oilfield Services | Gas | GGPN | 23 | 0 | 0 | 0 | 1 | C | 2010-02-05 00:00:00 | Y
SAIH NIHAYDA-31 | Well Test Unit-8 | 2010-05-02 05:00:00 | 2010-05-03 00:30:00 | 19.5 | WOE | Wait On Equipment | Fahud Oilfield Services | N |  | Waiting Hi-Lo pilot valve. | High range Hi-Lo pilot was provided, waiting for correct Hi-Lo pilot from base. | Fahud Oilfield Services | Gas | GGPN | 19.5 | 0 | 0 | 0 | 1 | C | 2010-03-05 00:00:00 | Y
SAIH NIHAYDA-31 | Well Test Unit-8 | 2010-05-03 02:15:00 | 2010-05-03 13:15:00 | 11 | WOE | Wait On Equipment | MB PETROLEUM - SLICK LINE | N |  | Waiting forS/L lubricator X-over | S/L unit came with out Quick union X-Over from 5K to 10K ( Otis) | Fahud Oilfield Services | Gas | GGPN | 11 | 0 | 0 | 0 | 1 | C | 2010-03-05 00:00:00 | Y
SAIH NIHAYDA-31 | Well Test Unit-8 | 2010-05-04 13:40:00 | 2010-05-05 17:20:00 | 27.67 | WOE | Wait On Equipment | PDO PRODUCTION OPERATIONS | N |  | Waiting for HIPPS valve opening. | Waiting for HIPPS valve controle panel repair. | Fahud Oilfield Services | Gas | GGPN | 27.67 | 0 | 0 | 0 | 1 | C | 2010-05-05 00:00:00 | Y
LEKHWAIR-696 | Well Test Unit-8 | 2010-05-25 11:00:00 | 2010-05-25 13:00:00 | 2 | WOE | Wait On Equipment | MB Wireline | N |  | Waiting for S/L unit | Waiting for S/L unit to install Two way check valve. | Fahud Oilfield Services | Gas | Lekhwair | 2 | 0 | 0 | 0 | 1 | C | 2010-05-25 00:00:00 | Y
LEKHWAIR-696 | Well Test Unit-8 | 2010-05-28 22:30:00 | 2010-05-29 15:15:00 | 16.75 | WOE | Wait On Equipment | SCHLUMBERGER - E-LINE LOGGING | N |  | Waiting on SLB Unit | SLB Unit utilized for WTU-1 being late to be released. | Fahud Oilfield Services | Gas | Lekhwair | 16.75 | 0 | 0 | 0 | 1 | C | 2010-05-29 00:00:00 | Y
BURHAAN WEST-7 | Well Test Unit-8 | 2010-02-24 02:30:00 | 2010-02-24 23:45:00 | 21.25 | WOD | Wait On Decision | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | SLB E-line stuck | While RIH, SLB E-line stuck @ 4758 mbdf. Observed cable stuck at flow tube due to cable swollen. | Fahud Oilfield Services | Gas | GGPN | 21.25 | 0 | 0 | 0 | 1 | C | 2010-02-27 00:00:00 | Y
SAIH NIHAYDA-55 | Well Test Unit-8 | 2010-04-19 14:00:00 | 2010-04-19 19:00:00 | 5 | WOD | Wait On Decision | PDO ASSET TEAM | N | PDO ASSET TEAM | Waited on SLB E-line | Late decision from PDO asset team on what type of perforating gun to be used. | Fahud Oilfield Services | Gas | GGPN | 5 | 0 | 0 | 0 | 1 | C | 2010-04-20 00:00:00 | Y
SAIH NIHAYDA-31 | Well Test Unit-8 | 2010-05-05 22:15:00 | 2010-05-06 15:30:00 | 17.25 | WOD | Wait On Decision | PDO PRODUCTION OPERATIONS | N |  | Waiting on decision | Waiting on decision as gas station did not allow to flow gas to station and to close HIPPS valve | Fahud Oilfield Services | Gas | GGPN | 17.25 | 0 | 0 | 0 | 1 | C | 2010-06-05 00:00:00 | Y
[NAME] | Well Test Unit-8 | 2010-03-09 06:15:00 | 2010-03-09 15:45:00 | 9.5 | OTHR | Other | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | SCMT logging tools failed. | HT logging tools used for SCMT looging but logging data is not good. | Fahud Oilfield Services | Gas | GGPN | 9.5 | 0 | 0 | 0 | 1 | C | 2010-10-03 00:00:00 | Y
SAIH NIHAYDA-55 | Well Test Unit-8 | 2010-04-23 04:30:00 | 2010-04-23 15:00:00 | 10.5 | WOP | Wait On Personnel | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - SLICK LINE | While checked tension, MB W/L lost power (couldn't pull the wire). | Found hydraulic system malfunction due to hydraulic relief valve blocked. | Fahud Oilfield Services | Gas | GGPN | 10.5 | 0 | 0 | 0 | 1 | C | 2010-04-23 00:00:00 | Y
SAIH NIHAYDA-31 | Well Test Unit-8 | 2010-05-03 17:35:00 | 2010-05-04 09:50:00 | 16.25 | WOP | Wait On Personnel | PDO PRODUCTION OPERATIONS | N |  | Waiting for technician to open HIPPS valve | Waiting for technician to open HIPPS valve, to flow well to production line | Fahud Oilfield Services | Gas | GGPN | 16.25 | 0 | 0 | 0 | 1 | C | 2010-04-05 00:00:00 | Y
[NAME] | Well Test Unit-8 | 2010-04-05 07:30:00 | 2010-04-06 08:30:00 | 25 | WOE | Wait On Equipment | WEATHERFORD - FISHING & MILLING | EN | Weatherford | Waiting On Weatherford 3.5" Bell Guide | Waiting On Weatherford 3.5" Bell Guide | Fahud Oilfield Services | Gas | GGPN | 25 | 0 | 0 | 0 | 1 | C | 2010-06-04 00:00:00 | Y
BURHAAN WEST-6 | Well Test Unit-8 | 2010-01-24 00:00:00 | 2010-01-26 08:30:00 | 56.5 | WOE | Wait On Equipment | Fahud Oilfield Services | N |  | Waiting for sand catcher. | Sand catcher is called for from FOS as propant sand observed during flowing of well. Delay in providing. | Fahud Oilfield Services | Gas | GGPN | 56.5 | 0 | 0 | 0 | 1 | C | 2010-01-26 00:00:00 | Y
BURHAAN WEST-7 | Well Test Unit-8 | 2010-02-11 06:00:00 | 2010-02-11 12:00:00 | 6 | WOE | Wait On Equipment | Fahud Oilfield Services | N |  | Waiting On ESD Control Panel | Fixed ESD Control Panel for SSV, UHMV & TRSCSSSV | Fahud Oilfield Services | Gas | GGPN | 6 | 0 | 0 | 0 | 1 | C | 2010-02-11 00:00:00 | Y
BURHAAN WEST-6 | Well Test Unit-8 | 2010-01-15 22:40:00 | 2010-01-17 09:45:00 | 35.08 | WOE | Wait On Equipment | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | E/L failed to set bridge plug. | E/L firing signal failed after running to setting depth and could not set BP ( 5055mbdf). BP stuck at bottom E/L line released from weak point. | Fahud Oilfield Services | Gas | GGPN | 35.08 | 0 | 0 | 0 | 1 | C | 2010-01-17 00:00:00 | Y
BURHAAN WEST-6 | Well Test Unit-8 | 2010-01-17 09:45:00 | 2010-01-18 13:00:00 | 27.25 | WOE | Wait On Equipment | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | E/L cable signal failed. | E/L cable signal failed after RI to 1000 mtrs. | Fahud Oilfield Services | Gas | GGPN | 27.25 | 0 | 0 | 0 | 1 | C | 2010-01-18 00:00:00 | Y
[NAME] | Well Test Unit-8 | 2010-04-02 14:00:00 | 2010-04-02 20:15:00 | 6.25 | WOE | Wait On Equipment | WEATHERFORD - FISHING & MILLING | EN | Weatherford | Waiting on Weatherford Over Shot | Weatherford Over Shot got swollen | Fahud Oilfield Services | Gas | GGPN | 6.25 | 0 | 0 | 0 | 1 | C | 2010-04-03 00:00:00 | Y
[NAME] | Well Test Unit-8 | 2010-03-10 15:30:00 | 2010-03-10 18:00:00 | 2.5 | WTO | Well Testing Operations | MB PETROLEUM - SLICK LINE | EN | MB Wireline | Leak in bleed nipples of S/L lubricator. | During pressure testing the S/L lubricator the bleed port nipples and needle valves leaking. | Fahud Oilfield Services | Gas | GGPN | 2.5 | 0 | 0 | 0 | 1 | C | 2010-11-03 00:00:00 | Y
[NAME] | Well Test Unit-8 | 2010-03-20 12:20:00 | 2010-03-20 15:20:00 | 3 | WTO | Well Testing Operations | MB PETROLEUM - SLICK LINE | EN | MB Wireline | Leack in S/L lubricator. | The bleed port of S/L lubricator leacking during pressure test. | Fahud Oilfield Services | Gas | GGPN | 3 | 0 | 0 | 0 | 1 | C | 2010-03-20 00:00:00 | Y
[NAME] | Well Test Unit-8 | 2010-03-23 20:30:00 | 2010-03-24 01:45:00 | 5.25 | WTE | Well Testing Equipment | Fahud Oilfield Services | EN | Fahud Oilfield Services | ESD panel pump not working. | ESD panel pump not giving required pressure to keep TRSSSV open | Fahud Oilfield Services | Gas | GGPN | 5.25 | 0 | 0 | 0 | 1 | C | 2010-03-24 00:00:00 | Y
SAIH NIHAYDA-31 | Well Test Unit-8 | 2010-05-06 17:50:00 | 2010-05-06 21:15:00 | 3.42 | WOW | Weather | PDO GENERAL | N |  | Waiting on weather | Strong sand storm, waiting on clearence | Fahud Oilfield Services | Gas | GGPN | 3.42 | 0 | 0 | 0 | 1 | C | 2010-06-05 00:00:00 | Y
LEKHWAIR-696 | Well Test Unit-8 | 2010-06-01 23:40:00 | 2010-06-02 14:15:00 | 14.58 | WOP | Wait On Personnel | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - SLICK LINE | MB Slickline cut while POOH | Observed MB Slickline cut approx 70m from surface | Fahud Oilfield Services | Gas | Lekhwair | 14.58 | 0 | 0 | 0 | 1 | C | 2010-06-11 00:00:00 | Y
LEKHWAIR-696 | Well Test Unit-8 | 2010-06-11 08:00:00 | 2010-06-11 12:30:00 | 4.5 | OTHR | Other | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | SLB E-line Unsuccessful to set [NAME]" Magna Range Permanent Bridge Plug (miss run). | Observed some moistures & gas between Firing Head & Pulling Tool (suspected 'O' ring wasn't shield properly). | Fahud Oilfield Services | Gas | Lekhwair | 4.5 | 0 | 0 | 0 | 1 | C | 2010-06-11 00:00:00 | Y
BUDOUR NE-14 | Wireline Unit 1 | 2010-05-05 01:20:00 | 2010-05-05 05:55:00 | 4.58 | OTHR | Other | Fahud Oilfield Services | EN | FALCON OILFIELD SERVICES | Aker depth counter malfunction | The optical encoder in depth recorder had a problem. The fixed same and the recorder read fine. | MB Wireline & Pumping | South | Greater Birba | 4.58 | 0 | 0 | 0 | 1 | C | 2010-05-05 00:00:00 | Y
SAKHIYA-19 | Wireline Unit 1 | 2010-03-10 14:15:00 | 2010-03-11 10:30:00 | 20.25 | STME | Stimulation Equipment | HALLIBURTON - FRACTURE STIMULATION | EN | HALLIBURTON - FRACTURE STIMULATION | [NAME] pump failure | [NAME] pump electrical alternator failed which required to replace the whole kill pump. | MB Wireline & Pumping | South | Greater Birba | 20.25 | 0 | 0 | 0 | 1 | C | 2010-03-12 00:00:00 | Y
DHULAIMA-3 | Wireline Unit 11 | 2010-05-07 20:45:00 | 2010-05-08 00:00:00 | 3.25 | WU | Workunit ([NAME]) | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - SLICK LINE | WL Unit breal down | Engine stopped while performing MPLT Survey | MB Wireline & Pumping | North | Lekhwair | 3.25 | 0 | 0 | 0 | 0 | C
DHULAIMA-3 | Wireline Unit 11 | 2010-05-08 00:00:00 | 2010-05-08 11:00:00 | 11 | WU | Workunit ([NAME]) | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - SLICK LINE | WL Unit break down | Engine stopped while performing MPLT Survey | MB Wireline & Pumping | North | Lekhwair | 11 | 0 | 0 | 0 | 0 | C |  | Y
FAHUD-141 | Wireline Unit 12 | 2010-01-26 18:15:00 | 2010-01-26 22:30:00 | 4.25 | BOP | BOP & Pressure Control Equipment | MIDWESCO - WELL ABANDONMENT SERVICES | EN | MIDWESCO - WELL ABANDONMENT SERVICES | Rubber element of Annular BOP worn out | P/T annular BOP- Negative, paking element need to change. | MB Wireline & Pumping | North | Fahud | 4.25 | 0 | 0 | 0 | 1 | C | 2010-01-26 00:00:00 | Y
YIBAL-204 | Wireline Unit 12 | 2010-06-03 13:00:00 | 2010-06-04 22:00:00 | 33 | WOW | Weather |  | N |  | Cyclone warning, asked to evacuate to Yibal camp | On duty opeartion Engg. instrcuted to stop all operation and secure the well and evacuate to camp site. Later the crew was asked to evacuate every body to the Yibal camp. | MB Wireline & Pumping | North | Yibal | 33 | 0 | 0 | 0 | 1 | C | 2010-06-04 00:00:00 | Y
YIBAL-387 | Wireline Unit 12 | 2010-05-06 09:00:00 | 2010-05-06 11:00:00 | 2 | WOP | Wait On Personnel | MB PETROLEUM - HOIST SERVICES | N |  | Waiting for welder to continue weld  floor extension from mast side | Waiting for welder to continue weld  floor extension from mast side | MB Wireline & Pumping | North | Yibal | 2 | 0 | 0 | 0 | 1 | C |  | Y
SAIH RAWL-101 | Wireline Unit 12 | 2010-05-18 07:45:00 | 2010-05-18 10:15:00 | 2.5 | OTHR | Other | MB PETROLEUM - HOIST SERVICES | EN | MB PETROLEUM - HOIST SERVICES | winch line | the winch line coming off of the inner spool, & wedging it'self around the outside of the spool, [Destroying the winch line]. Replace the line. | MB Wireline & Pumping | North | [NAME] | 2.5 | 0 | 0 | 0 | 1 | O
YIBAL-204 | Wireline Unit 12 | 2010-06-08 18:00:00 | 2010-06-08 22:00:00 | 4 | WOW | Weather | MB PETROLEUM - HOIST SERVICES | EN |  | High winds | The work has to be stopped because of the high winds. | MB Wireline & Pumping | North | Yibal | 4 | 0 | 0 | 0 | 1 | C | 2010-06-08 00:00:00 | Y
SAIH RAWL-101 | Wireline Unit 12 | 2010-05-17 09:30:00 | 2010-05-17 12:00:00 | 2.5 | OTHR | Other | MB PETROLEUM - HOIST SERVICES | EN | MB PETROLEUM - HOIST SERVICES | power tong back-up arm | Due to power tong back-up arm cracked weld. Wait for replacement from hoist # 32 | MB Wireline & Pumping | North | [NAME] | 2.5 | 0 | 0 | 0 | 1 | O
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-25 15:00:00 | 2010-01-25 23:15:00 | 8.25 | BOP | BOP & Pressure Control Equipment | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | EN | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | [NAME] damage in Pipe ram. | find bolt thread damage in pipe ram { BOP}. | MB Wireline & Pumping | North | Lekhwair | 8.25 | 0 | 0 | 0 | 0
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-27 23:45:00 | 2010-01-28 01:30:00 | 1.75 | CMTS | Cementing (Surf equipm) | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | N |  | Waiting for acid transferred from GRDC camp. | we required to pump 31.5m3 acid and only we pump 24 m3 acid due to the capacity of GWDC tank. so , are wating for the rest to bring it from GWDC Camp. | MB Wireline & Pumping | North | Lekhwair | 1.75 | 0 | 0 | 0 | 1 |  |  | Y
TALIAH NORTH-1 | Wireline Unit 13 | 2010-03-21 19:00:00 | 2010-03-22 06:00:00 | 11 | WOE | Wait On Equipment | PDO GENERAL | N |  | Waiting on SLB  FPI ( free point indication ) tools to arrive on location. | Waiting on SLB  FPI ( free point indication ) tools to arrive on location. | MB Wireline & Pumping | North | Lekhwair | 11 | 0 | 0 | 0 | 1 | C |  | Y
BARIK-57 | Wireline Unit 13 | 2010-05-28 00:00:00 | 2010-05-28 10:00:00 | 10 | WOE | Wait On Equipment | PDO (General) | N |  | Wait on 4.5" NVAM tbg Joint | Wait on 4.5" NVAM tbg Joint to be used as Landing joint during the backing off operation. | MB Wireline & Pumping | North | [NAME] | 10 | 0 | 0 | 0 | 1 | C | 2010-05-28 00:00:00 | Y
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-07 08:00:00 | 2010-01-07 09:00:00 | 1 | OTHR | Other | PDO GENERAL | N |  | Waiting for DSV program. | Waiting for DSV program. | MB Wireline & Pumping | North | Lekhwair | 1 | 0 | 0 | 0 | 0 | C
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-07 10:00:00 | 2010-01-07 11:00:00 | 1 | OTHR | Other | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | EN | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | Repair the hydraulic tong. | Repair the hydraulic tong. | MB Wireline & Pumping | North | Lekhwair | 1 | 0 | 0 | 0 | 0 | C
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-05 09:00:00 | 2010-01-05 10:30:00 | 1.5 | OTHR | Other | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | EN | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | Repair hydraulic tong. | Repair hydraulic tong. | MB Wireline & Pumping | North | Lekhwair | 1.5 | 0 | 0 | 0 | 1
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-22 18:00:00 | 2010-01-22 19:30:00 | 1.5 | OTHR | Other | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | EN |  | Repair hydraulic tong. | Repair hydraulic tong. | MB Wireline & Pumping | North | Lekhwair | 1.5 | 0 | 0 | 0 | 1
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-27 00:00:00 | 2010-01-27 09:30:00 | 9.5 | OTHR | Other | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | N |  | [NAME] The rig due to shortage in crew | [NAME] The rig due to shortage in crew. only the crew available in rig site, [NAME], AD, 2 florman, 2 Roustabout one of them without coverall, 1 motorman. so for safety related shut down the rig. | MB Wireline & Pumping | North | Lekhwair | 9.5 | 0 | 0 | 0 | 1 |  |  | Y
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-20 20:00:00 | 2010-01-20 21:00:00 | 1 | OTHR | Other | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | EN | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | Repair the air line of rotary table. | Repair the air line of rotary table. | MB Wireline & Pumping | North | Lekhwair | 1 | 0 | 0 | 0 | 0 | C
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-19 22:00:00 | 2010-01-20 00:00:00 | 2 | OTHR | Other | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | EN | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | washed out plug type  tester | Set plug type tester and P/T BOP connection to 21000Kpa but failed due to leaking from seal of plug type  tester. Change the seal | MB Wireline & Pumping | North | Lekhwair | 2 | 0 | 0 | 0 | 0 | C
YIBAL-332 | Wireline Unit 13 | 2010-06-02 20:45:00 | 2010-06-02 22:15:00 | 1.5 | WOW | Weather | MB PETROLEUM - HOIST SERVICES | N |  | Stop With Operation Due Wither Condition - high winds ( 23-30 km/ hr ). | Stop With Operation Due Wither Condition - high winds ( 23-30 km/ hr ). | MB Wireline & Pumping | North | Yibal | 1.5 | 0 | 0 | 0 | 1 | C |  | Y
[NAME] | Wireline Unit 13 | 2010-05-16 21:15:00 | 2010-05-17 01:00:00 | 3.75 | WOW | Weather | PDO GENERAL | N |  | stop operations due weather conditions, high winds with sand dust | stop operations due weather conditions, high winds with sand dust | MB Wireline & Pumping | North | Yibal | 3.75 | 0 | 0 | 0 | 1 | C |  | Y
YIBAL-332 | Wireline Unit 13 | 2010-06-03 15:00:00 | 2010-06-04 07:30:00 | 16.5 | WOW | Weather | MB PETROLEUM - HOIST SERVICES | N |  | Expected Adverse weather  Conditions.Stoppage of work due to expected "PHET" cyclone | Expected Adverse weather  Conditions.Stoppage of work due to expected "PHET" cyclone | MB Wireline & Pumping | North | Yibal | 16.5 | 0 | 0 | 0 | 1 | C |  | Y
BARIK-57 | Wireline Unit 13 | 2010-05-30 13:00:00 | 2010-05-30 19:00:00 | 6 | WOO | Wait On Other | SCHLUMBERGER - E-LINE LOGGING | N |  | Waiting for Schlumberger to perform chemical cutting on tbg . | Waiting for Schlumberger to perform chemical cutting on tbg . | MB Wireline & Pumping | North | [NAME] | 6 | 0 | 0 | 0 | 1
TALIAH NORTH-1 | Wireline Unit 13 | 2010-03-20 06:15:00 | 2010-03-20 11:45:00 | 5.5 | WOE | Wait On Equipment | PDO GENERAL | N |  | Waiting for Halliburton crew & Unit.Mean while cont' attempt to pull stuck ESP completion [NAME], but no progress . | Waiting for Halliburton crew & Unit.Mean while cont' attempt to pull stuck ESP completion [NAME], but no progress . | MB Wireline & Pumping | North | Lekhwair | 5.5 | 0 | 0 | 0 | 1 | C |  | Y
TALIAH NORTH-1 | Wireline Unit 13 | 2010-03-21 04:00:00 | 2010-03-21 06:00:00 | 2 | WOE | Wait On Equipment | PDO GENERAL | N |  | Waiting on SLB crew & unit to arrive on location. Mean while attempt several time to pull stuck ESP completion , no progress . | Waiting on SLB crew & unit to arrive on location. Mean while attempt several time to pull stuck ESP completion , no progress . | MB Wireline & Pumping | North | Lekhwair | 2 | 0 | 0 | 0 | 1 | C |  | Y
TALIAH NORTH-1 | Wireline Unit 13 | 2010-03-21 06:15:00 | 2010-03-21 10:00:00 | 3.75 | WOE | Wait On Equipment | PDO GENERAL | N |  | Waiting on SLB crew & unit to arrive on location. Mean while attempt several time to pull stuck ESP completion , no progress . | Waiting on SLB crew & unit to arrive on location. Mean while attempt several time to pull stuck ESP completion , no progress . | MB Wireline & Pumping | North | Lekhwair | 3.75 | 0 | 0 | 0 | 1 | C |  | Y
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-13 06:30:00 | 2010-01-13 07:30:00 | 1 | OTHR | Other | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | N |  | Waiting for Halliburton engineer.Toolpusher call him late | Waiting for Halliburton engineer.Toolpusher call him late | MB Wireline & Pumping | North | Lekhwair | 1 | 0 | 0 | 0 | 0 | UI
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-14 21:00:00 | 2010-01-14 23:00:00 | 2 | MUD | Mud Related Trouble (Misc) | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | EN | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | Repair NO 1# mud pump | Repair NO 1# mud pump, find some valve body and valve seat washed out . change 3 valve body and 2 valve seat. | MB Wireline & Pumping | North | Lekhwair | 2 | 0 | 0 | 0 | 0 | C
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-15 13:00:00 | 2010-01-15 13:30:00 | 0.5 | MUD | Mud Related Trouble (Misc) | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | EN | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | Change pump 1#  liner and piston. | Change pump 1#  liner and piston. | MB Wireline & Pumping | North | Lekhwair | 0.5 | 0 | 0 | 0 | 0 | C
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-16 01:00:00 | 2010-01-16 02:00:00 | 1 | MUD | Mud Related Trouble (Misc) | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | EN | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | Change pump 1#  piston | Change pump 1#  piston | MB Wireline & Pumping | North | Lekhwair | 1 | 0 | 0 | 0 | 0 | C
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-16 16:00:00 | 2010-01-16 16:15:00 | 0.25 | MUD | Mud Related Trouble (Misc) | PDO GENERAL | N |  | PDO [NAME] pressure was not enough, waiting for water water section to increase the presure. | PDO [NAME] pressure was not enough, waiting for water water section to increase the presure. | MB Wireline & Pumping | North | Lekhwair | 0.25 | 0 | 0 | 0 | 0 | C
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-23 00:00:00 | 2010-01-23 20:00:00 | 20 | CSGM | Casing/Liner Tubular (Materials) | [NAME] (BHI) | EN | [NAME] (BHI) | The elemint of Packer of BOT is damage. | After RIH 4.5" liner with Liner hanger and during circulation, the pressur suddenly raise up to 5000 Kpa.Then POOH and findThe elemint of Packer of BOT is damage. | MB Wireline & Pumping | North | Lekhwair | 20 | 0 | 0 | 0 | 1 |  |  | Y
LEKHWAIR-662 | Wireline Unit 13 | 2010-01-06 04:30:00 | 2010-01-06 10:30:00 | 6 | CMTF | Cementing (Serv & Misc) | GREAT WALL DRILLING - DRILLING SERVICES (LEKHWAIR) | N |  | Wating for Cement Crew and cement Unit | Wating for Cement Crew and cement Unit. doing job in Rig68 & Rig66.Visibility <50m | MB Wireline & Pumping | North | Lekhwair | 6 | 0 | 0 | 0 | 1
FAHUD-470 | Wireline Unit 14 | 2010-05-06 19:15:00 | 2010-05-07 16:45:00 | 21.5 | BOP | BOP & Pressure Control Equipment | PDO GENERAL | N |  | Attempt to  set and P/T hanger many times no success | Attempt to  set and P/T hanger many times no suuccess POOH Completion , set RBP & RTTS, POOH completion, Work on BOPs' check the THS. | MB Wireline & Pumping | North | Fahud | 21.5 | 0 | 0 | 0 | 1
MAQHOUL SOUTH-2 | Wireline Unit 14 | 2010-05-14 10:30:00 | 2010-05-15 18:15:00 | 31.75 | WOP | Wait On Personnel | PDO PRODUCTION OPERATIONS | N |  | Waiting for HIPPS valve to be opened | Waiting for instrumentation technicians to open HIPPS valve and choke. | MB Wireline & Pumping | Gas | GGPK | 31.75 | 0 | 0 | 0 | 1 | C | 2010-05-16 00:00:00 | Y
MAQHOUL SOUTH-2 | Wireline Unit 14 | 2010-05-15 21:15:00 | 2010-05-16 12:10:00 | 14.92 | WOP | Wait On Personnel | PDO PRODUCTION OPERATIONS | N |  | HIPPS valve got closed | During flowing well HIPPS valve got closed | MB Wireline & Pumping | Gas | GGPK | 14.92 | 0 | 0 | 0 | 1 | C | 2010-05-17 00:00:00 | Y
YIBAL-437 | Wireline Unit 14 | 2010-03-14 11:00:00 | 2010-03-14 16:00:00 | 5 | WOO | Wait On Other | PDO GENERAL | N |  | Waiting on repairing A annul valve leak. | Waiting on repairing A annul valve leak. | MB Wireline & Pumping | North | Yibal | 5 | 0 | 0 | 0 | 1 | C |  | Y
YIBAL-231 | Wireline Unit 14 | 2010-01-25 03:15:00 | 2010-01-25 12:30:00 | 9.25 | WOO | Wait On Other |  | N |  | Waing on Schlumberger wireline for tubing punch |  | MB Wireline & Pumping | North | Yibal | 9.25 | 0 | 0 | 0 | 1
BURHAAN-23 | Wireline Unit 14 | 2010-05-24 12:30:00 | 2010-05-24 16:00:00 | 3.5 | WOE | Wait On Equipment | MB PETROLEUM - HOIST SERVICES | EN | MB PETROLEUM - HOIST SERVICES | drum break | After R/U the hoist, the travelling block was lowered to centre the hoist on the well. Observed drill line in the drum was short. | MB Wireline & Pumping | North | [NAME] | 3.5 | 0 | 0 | 0 | 1
FAHUD-470 | Wireline Unit 14 | 2010-05-06 13:30:00 | 2010-05-06 19:15:00 | 5.75 | WOE | Wait On Equipment | HALLIBURTON - COMPLETION EQUIPMENT & SERVICES | EN | HALLIBURTON - COMPLETION EQUIPMENT & SERVICES | Failure to set RBP. | Attemp to set RBP 3 times no success, sent RBP to [NAME] for servicing , and [NAME] it in hole. | MB Wireline & Pumping | North | Fahud | 5.75 | 0 | 0 | 0 | 1
FAHUD-470 | Wireline Unit 14 | 2010-05-07 16:45:00 | 2010-05-07 20:30:00 | 3.75 | BOP | BOP & Pressure Control Equipment | DALMA ENERGY - RIG 72 | N |  | Attempt to test BOP's and observed leakage . | While Attempting  to test BOP's observed leakage from many places, Fix the issue and P/T BOP's . | MB Wireline & Pumping | North | Fahud | 3.75 | 0 | 0 | 0 | 1
FAHUD-470 | Wireline Unit 14 | 2010-05-07 20:30:00 | 2010-05-09 07:30:00 | 35 | BOP | BOP & Pressure Control Equipment | PDO GENERAL | N |  | Cont Attempting to set TBG hanger,. | Cont the event , Work on BOP's , retrieve RTTS & RBP , [NAME] back the completion . | MB Wireline & Pumping | North | Fahud | 35 | 0 | 0 | 0 | 1
FAHUD-66 | Wireline Unit 14 | 2010-03-10 11:30:00 | 2010-03-13 09:45:00 | 70.25 | BOP | BOP & Pressure Control Equipment | MIDWESCO - C311117 | N |  | Waiting for 11'' BOP  5k | Waiting for [NAME], the one which been brought from inspection found leaking from shear ram in MW base [NAME]. | MB Wireline & Pumping | North | Fahud | 70.25 | 0 | 0 | 0 | 1 | C | 2010-03-13 00:00:00 | Y
BURHAAN-23 | Wireline Unit 14 | 2010-05-25 07:15:00 | 2010-05-25 09:15:00 | 2 | BOP | BOP & Pressure Control Equipment | MB PETROLEUM - HOIST SERVICES | EN | MB Petroleum | Koomey Unit | Observed the electric motor on the koomey unit is making unusual sound. Rectified the problem. | MB Wireline & Pumping | North | [NAME] | 2 | 0 | 0 | 0 | 1 | C
BURHAAN-30 | Wireline Unit 15 | 2010-04-27 20:00:00 | 2010-04-28 00:00:00 | 4 | OTHR | Other | PDO PRODUCTION OPERATIONS | N |  | BRN-30 Step Rate Test | From the station it is not possible to adjust the injection rate to the required level | MB Wireline & Pumping | North | [NAME] | 4 | 0 | 0 | 0 | 0
MARMUL-325 | Wireline Unit 2 | 2010-02-18 10:00:00 | 2010-02-18 11:00:00 | 1 | OTHR | Other | SHALEEM PETROLEUM - HOIST BLOCK-4 | EN | SHALEEM PETROLEUM - HOIST BLOCK-4 | main hoist engine water cooling tube leeks | The cooling tube of the engine compressor leaks which cause stop the hoist operation for 1 hour | MB Wireline & Pumping | South | Marmul | 1 | 0 | 0 | 0 | 0 | C | 2010-02-18 00:00:00 | Y
NIMR-692 | Wireline Unit 2 | 2010-05-15 10:45:00 | 2010-05-15 13:00:00 | 2.25 | WU | Workunit ([NAME]) | MIDWESCO - C311117 | EN | MIDWESCO - C311117 | Waiting on Power swivel | Waiting on Power swivel | MB Wireline & Pumping | South | Nimr | 2.25 | 0 | 830.63 | 830.63 | 1 | C | 2010-05-15 00:00:00 | Y
NIMR-307 | Wireline Unit 3 | 2010-03-30 14:00:00 | 2010-03-31 11:45:00 | 21.75 | BOP | BOP & Pressure Control Equipment | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - SLICK LINE | BOP Failure. | One Ram of the 7" Wireline BOP jammed and unable to close. | MB Wireline & Pumping | South | Nimr | 21.75 | 0 | 0 | 0 | 0
BOUT-1 | Wireline Unit 6 | 2010-05-04 14:00:00 | 2010-05-06 14:00:00 | 48 | WSF | Wellhead (Surface) | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | X-mass tree passing | The UHMV / Wing valve and Kill valve are passing badly Well head maintenance crew has to come and grease the valves. | MB Wireline & Pumping | Gas | GGPN | 48 | 0 | 0 | 0 | 1 | O
FAHUD-441 | Wireline Unit 7 | 2010-01-11 15:00:00 | 2010-01-11 18:10:00 | 3.17 | EVWL | Evaluation (Wireline / CT) | SCHLUMBERGER - E-LINE LOGGING | EN |  | Failure on EWL system Current & Voltage problems miss communication | Failure on EWL system Current & Voltage problems miss communication | MB Wireline & Pumping | North | Fahud | 3.17 | 0 | 0 | 0 | 1
FAHUD-441 | Wireline Unit 7 | 2010-01-10 08:20:00 | 2010-01-10 10:00:00 | 1.67 | WOP | Wait On Personnel | SCHLUMBERGER - E-LINE LOGGING | N |  | Waiting for EWLU team arrival to the well site | Waiting for EWLU team arrival to the well site | MB Wireline & Pumping | North | Fahud | 1.67 | 0 | 0 | 0 | 1 | C
FAHUD-441 | Wireline Unit 7 | 2010-01-10 11:45:00 | 2010-01-10 15:30:00 | 3.75 | WOE | Wait On Equipment |  | EN | SCHLUMBERGER - E-LINE LOGGING | Provided wrong equipment not fit to purpose with smaller ID than packer | Provided wrong equipment not fit to purpose with smaller ID than packer | MB Wireline & Pumping | North | Fahud | 3.75 | 0 | 0 | 0 | 1
FAHUD-280 | Wireline Unit 7 | 2010-05-11 00:00:00 | 2010-05-11 17:30:00 | 17.5 | OTHR | Other |  | N |  | WL SSD Shifting tool got stuck after opening SSD |  | MB Wireline & Pumping | North | Fahud | 17.5 | 0 | 0 | 0 | 1
AL HUWAISAH-124 | Wireline Unit 9 | 2010-05-24 08:30:00 | 2010-05-24 09:30:00 | 1 | OTHR | Other | MB PETROLEUM - HOIST SERVICES | EN | MB PETROLEUM - HOIST SERVICES | Waiting Hoist [NAME] ,repair power tong | Waiting Hoist [NAME] ,repair power tong | MB Wireline & Pumping | North | Yibal | 1 | 0 | 0 | 0 | 1 | C | 2010-05-24 00:00:00 | Y
[NAME] | Wireline Unit 9 | 2010-05-14 04:00:00 | 2010-05-14 06:00:00 | 2 | WU | Workunit ([NAME]) | MB PETROLEUM - HOIST SERVICES | EN | MB PETROLEUM - HOIST SERVICES | Powertong failure | Powertong failure | MB Wireline & Pumping | North | Lekhwair | 2 | 0 | 0 | 0 | 1 | O
AL HUWAISAH-124 | Wireline Unit 9 | 2010-05-24 21:30:00 | 2010-05-24 22:00:00 | 0.5 | WU | Workunit ([NAME]) | MB PETROLEUM - HOIST SERVICES | EN | MB PETROLEUM - HOIST SERVICES | Waiting Hoist break down [NAME]. Repaired air hoes for drawwork clutch. | Waiting Hoist break down [NAME]. Repaired air hoes for drawwork clutch. | MB Wireline & Pumping | North | Yibal | 0.5 | 0 | 0 | 0 | 1 | C | 2010-05-24 00:00:00 | Y
LEKHWAIR-23 | Wireline Unit 9 | 2010-03-27 11:00:00 | 2010-03-27 12:30:00 | 1.5 | WOD | Wait On Decision | PDO ASSET TEAM | N |  | waiting for decision from asset team | due to results of integrity investigation the Orepair option change | MB Wireline & Pumping | North | Lekhwair | 1.5 | 0 | 0 | 0 | 1
SAIH NIHAYDA-61 | Z Historical Well Test Unit-1 | 2010-03-03 21:45:00 | 2010-03-04 00:00:00 | 2.25 | STME | Stimulation Equipment | MB PETROLEUM - SLICK LINE | EN | MB PETROLEUM - SLICK LINE | Slick line unit failer | The wire drum from slick line unit not working. Have to send replacement truck from Saih Rawl | Special Oilfield Services (SOS) | Gas | GGPN | 2.25 | 0 | 0 | 0 | 1 | C | 2010-03-04 00:00:00 | Y
SAIH NIHAYDA-61 | Z Historical Well Test Unit-1 | 2010-03-03 07:30:00 | 2010-03-03 10:15:00 | 2.75 | WOD | Wait On Decision | PDO ASSET TEAM | N |  | Waiting on decision from town GGPN15 | Waiting on decision from town GGPN15 | Special Oilfield Services (SOS) | Gas | GGPN | 2.75 | 0 | 0 | 0 | 1 | C | 2010-03-03 00:00:00 | Y
TIBR-3 | Z Historical Well Test Unit-1 | 2010-01-31 03:00:00 | 2010-01-31 05:45:00 | 2.75 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Waiting on Musallim station | Waiting on Musallim station problems in plant press in production line to high can not flow. | Special Oilfield Services (SOS) | North | [NAME] | 2.75 | 0 | 0 | 0 | 1 | C | 2010-01-31 00:00:00 | Y
TIBR-3 | Z Historical Well Test Unit-1 | 2010-01-30 00:30:00 | 2010-01-30 12:00:00 | 11.5 | WOW | Weather | PDO GENERAL | N |  | wind direction | wind direction over location not able to work safe to much smoke | Special Oilfield Services (SOS) | North | [NAME] | 11.5 | 0 | 0 | 0 | 1 | C | 2010-01-30 00:00:00 | Y
TIBR-3 | Z Historical Well Test Unit-1 | 2010-01-31 10:30:00 | 2010-01-31 12:00:00 | 1.5 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Shut down due to high press. in production line | Shut down due to high press. in production line 2,400 kpa is setting off HiLow pilot Press. in production pipe up to 2,440 kpa This will shut down SSV at well head | Special Oilfield Services (SOS) | North | [NAME] | 1.5 | 0 | 0 | 0 | 1 | C | 2010-01-31 00:00:00 | Y
TIBR-3 | Z Historical Well Test Unit-1 | 2010-01-30 12:00:00 | 2010-01-30 13:00:00 | 1 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Wiating on Musallim station | Waiting on Musallim station problems with plant The Production line press to high | Special Oilfield Services (SOS) | North | [NAME] | 1 | 0 | 0 | 0 | 1 | C | 2010-01-30 00:00:00 | Y
SAIH NIHAYDA-61 | Z Historical Well Test Unit-1 | 2010-03-02 17:15:00 | 2010-03-02 17:45:00 | 0.5 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | EN | PDO MML PRODUCTION TEAM | SN station problem | SN station compressor problem. High press in production line to station. HiLow pilot in prod. line tripped and shut SSV | Special Oilfield Services (SOS) | Gas | GGPN | 0.5 | 0 | 0 | 0 | 1 | C | 2010-03-02 00:00:00 | Y
TIBR-3 | Z Historical Well Test Unit-1 | 2010-02-07 21:45:00 | 2010-02-08 21:30:00 | 23.75 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N |  | Musallim station shut down | Hig press. in production line Musallim station shut down Due to weather condistions. Sandstorm and rain | Special Oilfield Services (SOS) | North | [NAME] | 23.75 | 0 | 0 | 0 | 1 | O | 2010-02-08 00:00:00
SAIH NIHAYDA-61 | Z Historical Well Test Unit-1 | 2010-03-01 07:00:00 | 2010-03-01 10:30:00 | 3.5 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | Master choke on location | Master choke on location closed (We had instrumentation man on 28-3-10 @ 17:00 hrs to open the choke @ night it closed again) and can not open wait for instrumentation mechanic to open master choke. He did not override the loggia of the system the evening | Special Oilfield Services (SOS) | Gas | GGPN | 3.5 | 0 | 0 | 0 | 1 | C | 2010-03-01 00:00:00 | Y
SAIH NIHAYDA-61 | Z Historical Well Test Unit-1 | 2010-03-03 06:30:00 | 2010-03-03 07:30:00 | 1 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | EN | PDO Production Operations | SN station problem | SN station compressor problem. High press in production line to station. HiLow pilot in prod. line tripped and shut SSV | Special Oilfield Services (SOS) | Gas | GGPN | 1 | 0 | 0 | 0 | 1 | C | 2010-03-02 00:00:00 | Y
TIBR-3 | Z Historical Well Test Unit-1 | 2010-01-24 10:00:00 | 2010-01-24 14:00:00 | 4 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N | PDO PRODUCTION OPERATIONS | Waiting on GER line I pressure to decrease to normal working pressure | Waiting on GER line I pressure to decrese  to normal working pressure | Special Oilfield Services (SOS) | North | [NAME] | 4 | 0 | 0 | 0 | 1 | C | 2010-01-24 00:00:00 | Y
TIBR-3 | Z Historical Well Test Unit-1 | 2010-01-23 15:00:00 | 2010-01-24 10:00:00 | 19 | WC | Well Control | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | ESD site valves are closed | [NAME] function of PDO ESD control panel | Special Oilfield Services (SOS) | North | [NAME] | 19 | 0 | 0 | 0 | 1 | C | 2010-01-24 00:00:00 | Y
SAIH NIHAYDA-61 | Z Historical Well Test Unit-1 | 2010-03-01 00:00:00 | 2010-03-01 05:00:00 | 5 | STME | Stimulation Equipment | FALCON OILFIELD SERVICES | EN | Falcon Oilfield Services | Bum hanger | Bum hanger Aker did not set  Timer line up with tool setting mechanism not in line (Aker bum hanger not redressed correctly) | Special Oilfield Services (SOS) | Gas | GGPN | 5 | 0 | 0 | 0 | 1 | C | 2010-03-01 00:00:00 | Y
SAIH RAWL-241 | [NAME] | 2010-02-06 06:50:00 | 2010-02-07 22:50:00 | 40 | OTHR | Other | Fahud Oilfield Services | EN | Aker Maritime | Aker MPLT malfunction, no dat recorded | Afterb POOH Aker MPLT, check validity of data found no data recorded, memory tool malfunction. | Schlumberger | Gas | GGPR | 40 | 0 | 0 | 0 | 1 | O | 2010-02-08 00:00:00 | Y
SAIH RAWL-189 | [NAME] | 2010-01-17 00:00:00 | 2010-01-18 00:00:00 | 24 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | Repeat FP1 as prod choke closed during initial floqw period | Repeat FP1 as prod choke closed during initial floqw period | Schlumberger | Gas | GGPR | 24 | 0 | 0 | 0 | 1 | C | 2010-01-18 00:00:00 | Y
SAIH RAWL-207 | Z_Historical PT2 | 2010-01-09 01:30:00 | 2010-01-09 13:30:00 | 12 | WOO | Wait On Other | MB PETROLEUM - SLICK LINE | N | MB PETROLEUM - SLICK LINE | WO WL crew to HUD run | WO WL crew to HUD run | Schlumberger | Gas | GGPR | 12 | 0 | 0 | 0 | 1 | C | 2010-01-09 00:00:00 | Y
SAIH RAWL-262 | Z_Historical PT2 | 2010-01-23 17:30:00 | 2010-01-24 08:00:00 | 14.5 | WTO | Well Testing Operations | Fahud Oilfield Services | EN | Fahud Oilfield Services | Rectified leaks from u/s pipe. (Replaced seals). | Rectified leaks from u/s pipe. (Replaced seals). Resumed flow to previous status. | Schlumberger | Gas | GGPR | 14.5 | 0 | 0 | 0 | 1 | C | 2010-01-24 00:00:00 | Y
SAIH RAWL-207 | Z_Historical PT2 | 2010-01-10 19:00:00 | 2010-01-13 00:00:00 | 32 | WTO | Well Testing Operations | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | Sch eline could not move upward at 5181MBDF | Sch eline could not move upward at 5181MBDF | Schlumberger | Gas | GGPR | 53 | 21 | 0 | 0 | 1 | UI
SAIH RAWL-207 | Z_Historical PT2 | 2010-01-11 12:00:00 | 2010-01-12 09:00:00 | 21 | WTO | Well Testing Operations | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | Sch eline truck b/d | Sch eline truck b/d | Schlumberger | Gas | GGPR | 21 | 0 | 0 | 0 | 2 | O
SAIH RAWL-293 | Z_Historical PT2 | 2010-01-26 14:30:00 | 2010-01-26 15:30:00 | 1 | WOPF | Wait on Platform/Plant/Location Issues | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | Flow interrupted due to process upset | Flow interrupted due to process upset | Schlumberger | Gas | GGPR | 1 | 0 | 0 | 0 | 1 | C | 2010-01-27 00:00:00 | Y
SAIH RAWL-205 | Z_Historical PT2 | 2010-01-04 15:00:00 | 2010-01-04 18:00:00 | 3 | WTO | Well Testing Operations | SCHLUMBERGER - E-LINE LOGGING | EN | SCHLUMBERGER - E-LINE LOGGING | PLT malfunction and replaced | during function test PLT  not running, lay down the tool replaced with new one and send to [NAME] for investigation | Schlumberger | Gas | GGPR | 3 | 0 | 0 | 0 | 1 | C | 2010-01-05 00:00:00 | Y
SAIH RAWL-277 | Z_Historical PT2 | 2010-01-18 07:00:00 | 2010-01-18 10:00:00 | 3 | WTO | Well Testing Operations | PDO PRODUCTION OPERATIONS | EN | PDO PRODUCTION OPERATIONS | Prod choke erratic opening and closing during flow period | Prod choke erratic opening and closing during flow period | Schlumberger | Gas | GGPR | 3 | 0 | 0 | 0 | 1 | C | 2010-01-18 00:00:00 | Y
SAIH RAWL-273 | Z_Historical PT2 | 2010-01-31 12:00:00 | 2010-01-31 14:00:00 | 2 | WOPO | Wait On Production Operations | PDO PRODUCTION OPERATIONS | N | PDO PRODUCTION OPERATIONS | WO CPP to start up process due to planned tie-in job | WO CPP to start up process due to planned tie-in job | Schlumberger | Gas | GGPR | 2 | 0 | 0 | 0 | 1 | C | 2010-01-31 00:00:00 | Y