Spreadsheet: 682674d1592249556-apply-conditional-formatting-book1
Sheet: Sheet1

JOB # | ACC # | Tracking # | Priority | Assessed | Requested | Description | Submitted by | Est. D | Est. % | S | B | Job Status
43664 | 3064 | P353 | CRUCIAL | 13.11.18 | 2019-01-04 00:00:00 | AETE Target 6                  Low Priority | T Day Goodacre | 14 | 0.9 | O | B5 | Waiting go ahead to complete job
44097 | 3064 | P353 | CRUCIAL | 15.7.19 | 26.8.19 | Target for test                             Low Priority | Folch | 3 | 0.2 | O | B2 | VMC
44160 | 2203 | 0-112 | HIGH | 9.8.19 | 9.9.19 | P2N Target Assembly | Egoriti | 14 | 0.7 | O | B3 | EB / VMC
44172 | 6527 | ? | ? | 19.8.19 | 8.11.19 | TISA | Moskven | 5 | 0.5 | O | B1 | VMC
44329 | 2225 | O-142 | CRUCIAL | 15.11.19 | 9.12.19 | TM3 Containment Box | Kettle | 14 | 0.9 | O | B6 | Waiting for clarification on drawings
44355 | 6737 | ? | ? | 4.12.19 | 15.5.20 | Vacuum tank access panel | Lang | 16 | 0.2 | O | B5 | Contracted out
44364 | 6737 | P-361 | MEDIUM | 9.12.19 | 15.5.20 | Alignment towers - VECC                                  #2 | Lang | 22 | 0.7 | O | B3 | Manual Lathe / TIG
44368 | 6737 | P-361 | MEDIUM | 10.12.19 | 15.5.20 | Clevises and tie rods - VECC                           #3 | Lang | 28 | 0.9 | O | B6 | WJ (last part)
44375 | 7418 | P418 | MEDIUM | 13.12.19 | 17.1.20 | nEDM Components (mods and new) | Horn | 3 | 0.8 | O | B6 | Waiting updated drawing info to complete
44378 | 2421 | O142 | CRUCIAL | 16.12.19 | 4.4.20 | ISAC Heat Shields | [NAME] | 94 | 0.5 | O | B4 | VMC / Solder
44405 | 7479 | P-355 | CRUCIAL | 22.1.20 | 15.3.20 | [NAME] | Kettle | 52 | 0.8 | O | B4 | TIG
44407 | 7482 | P-179 | HIGH | 23.1.20 | 30.6.20 | Extraction 4 - Large Parts            Low Priority | Kellogg | 72 | 0.2 | O | B5 | Waiting VMC
44411 | 2426 | O126 | CRUCIAL | 28.1.20 | 3.2.20 | [NAME] | Minato | 0.5 |  | O |  | WIRE EDM
44412 | 6737 | P361 | MEDIUM | 28.1.20 | 15.5.20 | [NAME] and Lid - VECC | Lang | 12 | 0.1 | O | B4 | WJ
44418 | 7482 | P-179 | HIGH | 31.1.20 | 30.6.20 | Extraction 4 - Small Parts             Low Priority | Kellogg | 30 | 0.2 | O | B5 | Waiting Lathe / VMC
44428 | 35 | P-339 | MEDIUM | 5.2.20 | 30.4.20 | bNQR Detector Window                                   #4 | Lang | 7 | 0.2 | O | B1 | Waiting Lathe
44436 | 6527 | O0045 | ? | 10.2.20 | 31.7.20 | CF to ASA Adapter Flange (not critical)   #8 | Moskven | 4 |  | O
44444 | 3064 | P354 | CRUCIAL | 12.2.20 | 30.3.20 | Warm Cell Mock Up | Chak | 36 | 0.2 | O | B3 | Waiting TIG
44459 | 37 | O152 | ? | 20.2.20 | 4.12.20 | Dragon HPGE frame | Georges | 35 | 0.2 | O | B4 | Waiting VMC
44468 | 1515 | O-18 | EEC | 24.2.20 | 31.5.20 | Non- MAE MUSR Liquid Sample Cells | Mclay | 1 | 0.1 | O | B1 | Some Contracted out /  VMC
44472 | 2508 | O-142 | CRUCIAL | 26.2.20 | 30.6.20 | [NAME] | Gareau | 19 | 0.5 | O | B2 | Waiting VMC / Lathe
44473 | 37 | O-152 | CLOSED | 6.2.20 | 14.9.20 | Sceptar 2 Chambers | Georges | 33 | 0.1 | O | B6 | Waiting VMC
44478 | 3012 | P415 | HIGH | 4.3.20 | 28.3.20 | M9 magnet tools | Ng   K.c | 2 | 0.8 | O | B2 | Waiting Lathe / VMC
44482 | 3055 | O-297 | CRUCIAL | 4.3.20 | 10.4.20 | RF test stand components | Gregoire | 6 | 0.5 | O | B1 | Waiting manual Mill / Lathe / WJ
44483 | 3064 | P-353 | CRUCIAL | 5.3.20 | 24.4.20 | Shutter Assembly                    ON HOLD | Muller | 8 | 0.1 | O | B6 | ON HOLD
44489 | 3064 | P353 | CRUCIAL | 9.3.20 | 10.4.20 | Short Test TubeOvens | [NAME] | 5 | 0.1 | O | B3 | Waiting VMC (T.G)
44501 | 3055 | O-297 | CRUCIAL | 16.3.20 | 4.5.20 | [NAME] | Gregoire | 3 | 0.3 | O | B2 | VMC
44502 | 3207 | P-415 | HIGH | 16.3.20 | ASAP | Q1 Q2 magnet Water & Ground Services             #1  (June 5) | [NAME] | 5 | 0.4 | O | B6 | Waiting TIG
44503 | 3064 | P353 | CRUCIAL | 16.3.20 | 17.4.20 | ARIEL FE Mock up Assembly | Genix | 22 | 0.6 | O | B2 | Waiting VMC / WJ
44506 | 1515 | ? | ? | 18.3.20 | ASAP | Quantum CRYO Copper Heat Transfer jig | Vyas | 2 | 0.1 | O | B1 | Waiting Solder
44508 | 2421 | O-142 | CRUCIAL | 19.3.20 | 4.5.20 | ISAC LP - SIS Target Oven | [NAME] | 11 | 0.1 | O | B1 | Waiting VMC
44509 | 3064 | P-353 | CRUCIAL | 19.3.20 |  | TISA Pinned Water Connector | [NAME] | 2 | 0.4 | O | B2 | VMC / Lathe
44510 | 3207 | 415 | HIGH | 20.4.20 | 27.3.20 | Q1 Q Water Header and Hoses                 #2  (End June) | [NAME] | 2 | 0.1 | O | B1 | Waiting TIG
44513 | 6527 | ? | ? | 9.4.20 | 6.5.20 | TR30-1 pop up | [NAME] | 2 | 0.4 | O | B1 | EB Welding
44514 | 6527 | O0045 | ? | 9.4.20 | 23.5.20 | Ion source insulators TR30-1/2 | Moskven | 7 | 0.6 | O | B6 | CNC Lathe
44515 | 6527 | O0045 | ? | 21.4.20 | 5.7.20 | Electron Catcher TR30-1/2       #4 | Moskven | 5 | 0.2 | O | B6 | Waiting VMV / Lathe
44516 | 6527 | O0045 | ? | 27.4.20 | 29.5.20 | [NAME]      #5 | Moskven | 0.5 | 0.1 | O | B1 | Small Lathe
44517 | 3064 | P-353 | CRUCIAL | 28.4.20 | 15.5.20 | TISA Support Frame Assembly | Muller | 18 |  | O |  | WJ
44522 | 6527 | O0045 | ? | 6.5.20 | 31.5.20 | CP42 Main Magnet H2O Adapters   #9 | Moskven | 1 | 0.1 | O | B1 | CNC Lathe
44524 | 6527 | O0045 | ? | 12.5.20 | 5.6.20 | Diverter Assembly   #1 | Young | 5 | 0.5 | O | B1
44525 | 6721 | ? | ? | 19.5.20 | 24.6.20 | NUC [NAME] with gates | Hodgson | 1.5 | 0.1 | O | B2 | Waiting VMC
44526 | 6527 | ? | ? | 20.5.20 | 14.7.20 | EPR-41/42 Drive Screw | Moskven | 1 | 0.1 | O | B1 | Lathe
44528 | 7479 | P-353 | CRUCIAL | 22.5.20 | ASAP | TISA Front End Cart   (Priority) | Genix | 11 | 0.7 | O | B2 | VMC Lathe
44532 | 6527 | O0045 | ? | 26.5.20 | 30.6.20 | STF-Water Package Weldments | Moskven | 8 |  | O
44534 | 6709 | ? | ? | 27.5.20 | 14.9.20 | Inner housings  (D-Pace) | Trinczek | 10 | 0.1 | O | B2
44536 | 6737 | ? | ? | 2.6.20 | 9.6.20 | SS STL Dispatcher Cone | Waraich | 1 | 0.1 | O | B1 | Small Lathe
44537 | 3064 | P353 | CRUCIAL | 2.6.20 | 24.6.20 | CHI Stand Resistive Clamps Mod 2 | Egoriti | 1 |  | O |  | WJ
44538 | 7418 | P0407 | CRUCIAL | 2.6.20 | 22.6.20 | Bimetal Flange Set Helium Test | [NAME] | 5 | 0.2 | O | B2 | Manual Lathe
44539 | 2314 | O-72 | CLOSED | 2.6.20 | 7.7.20 | EMMA- Micron Detector Parts | Rowbotham | 4 |  | O |  | Saw
44540 | 6721 | ? | ? | 2.6.20 | 19.6.20 | Alum Heating Vessel Ra-225 | Portman | 0.5 |  | O |  | Saw
44541 | 7472 | P354 | CRUCIAL | 2.6.20 | 1.10.20 | Attenuator Parts | Tarrant | 7 |  | O |  | Saw
44542 | 2421 | 142 | CRUCIAL | 3.6.20 | 20.6.20 | Parasitic Irradiation Prototype | Boix-Pamies | 6 |  | O |  | Saw
44543 | 7398 | P401 | HIGH | 3.6.20 | 16.6.20 | CMM Frame | [NAME] | 1 |  | O |  | WJ
44544 | 37 | 365 | EEC | 3.6.20 | 15.7.20 | Scintillator Assembly Jig | Georges | 6 |  | O |  | Saw
44545 | 37 | 365 | EEC | 3.6.20 | 20.12.20 | Delrin Domes V2 | Georges | 12 |  | O |  | Saw
44546 | 3064 | P353 | CRUCIAL | 3.6.20 | 26.6.20 | Target Seal Test Jig Components | McEwen | 7 |  | O |  | Saw
44547 | 3064 | P353 | CRUCIAL | 3.6.20 | 15.7.20 | Pillow Seal Warm Cell Mock up Assembly | McEwen | 12 |  | O |  | Saw
44548 | 3064 | P353 | CRUCIAL | 3.6.20 | 22.7.20 | Pillow Seal Warm Cell Mock up Assembly 2 | McEwen | 17 |  | O
44549 | 7472 | P354 | CRUCIAL | 5.6.20 | 10.6.20 | ARIEL ISAC ILE Clamp Support | Law | 0.5 |  | O
44550 | 3064 | P353 | CRUCIAL | 5.6.20 | 19.6.20 | TISA Locating Pins | Georges |  |  | O |  | Remanufacture