Spreadsheet: 60748d1261297460-changing-date-format-problemspreadsheet
Sheet: ISOC

BLG |  | MIPR7EG4NC3361 | CERP | '[NAME] | 42953 | 38SNE3784038500 | AS SULAYMANIYAH (GOVN), SULAYMANIYA (DIST), SULAYMANIYA (CIT | 25th ID | SUL | CETAG-NK | W917BE-07-C-0090 | '01 | GRN | CERP Construct Shalaw 12 Rm School | Al Salam Company | TJ |  | VM | 1901-08-07 00:00:00 | 2009-05-29 00:00:00 | Firm Fixed Price | 1900-09-26 00:00:00 | 2008-07-18 00:00:00 | 2007-08-25 00:00:00 | 2007-08-25 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-02-14 00:00:00 |  | 2010-02-21 00:00:00 |  | 2010-03-23 00:00:00 |  |  |  | 2007-09-09 00:00:00 | 2007-09-09 00:00:00 | 2007-10-22 00:00:00 | 2007-09-01 00:00:00 | 2008-08-23 00:00:00 | 2008-08-23 00:00:00 |  | 2010-01-14 00:00:00 |  | 2009-12-31 00:00:00 |  |  |  |  |  | 2010-02-15 00:00:00 |  | 2011-02-15 00:00:00 |  | 2010-04-06 00:00:00 | 1 | 0.86 | 0.74 | 0.74 | 376318 | 278745.75 | 0 | 00:00:00 | -0.01 | 1.17 | 376318 | 0 | 00:00:00 | 00:00:00 | 00:00:00 | 1900-02-19 00:00:00 | 1900-02-19 00:00:00 | 1900-02-19 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 1900-02-19 00:00:00 | 1905-05-01 00:00:00 | 00:00:00 | V | Construction Underway - Behind Schedule | C5 | CONTRACTOR INEFFICIENCY | AMBER: Installing & connecting storage tanks and water coolers. RJ29NOV09 | 2009-11-29 00:00:00 | Construct a new 12 classroom school._x000D_ _x000D_ EFFECTS:  _x000D_ Provide an improved learning environment and hope for a better future for more than 750 children. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0010532 | [NAME] | Jan | [NAME] |  |  |  |  | 2009-08-06 00:00:00 | RJ13DEC09 This contractor needs constant monitoring and guidance to improve his quality, safety, and planning, project is behind schedule due to poor management of the contractor's site engineer. Part of the school's fence will not be built due to limited funding. | Familiarize the contractor with USACE standards and procedures, contractor to speed up without affecting the quality. | Placing concrete base for steel stairs and installing fluorescent lights. |  | RJ06DEC09 This contractor needs constant monitoring and guidance to improve his quality, safety, and planning, project is behind schedule due to poor management of the contractor's site engineer. Part of the school's fence will not be built due to limited funding. | Familiarize the contractor with USACE standards and procedures, contractor to speed up without affecting the quality | Installing sanitary equipment in all the toilets is ongoing, installing and connecting
BLG |  |  |  | '[NAME] | 124220 | 38SME2258525533 | Kirkuk (GOVN), Kirkuk (DIST), Kirkuk (City) | 25th ID | KIR | CETAG-NK | PRELIM | 'NA | GRD-N | Rehab Kirkuk Museum-CERP |  | TJ |  | VM | 1900-09-26 00:00:00 | 2011-07-13 00:00:00 | Firm Fixed Price | 1900-09-26 00:00:00 | 2011-07-13 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-08-12 00:00:00 |  | 2011-08-12 00:00:00 |  | 2011-09-11 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-16 00:00:00 |  | 2010-11-15 00:00:00 |  | 2011-07-14 00:00:00 |  | 2011-07-13 00:00:00 |  | 2011-07-28 00:00:00 |  |  |  | 2011-07-15 00:00:00 |  | 2012-07-14 00:00:00 |  | 2011-10-11 00:00:00 | 0 | 0 | 0 | 0 | 420000 | 0 | 0 | 00:00:00 | 0 | 0 | 0 | 0 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | 00:00:00 | C | Concept Design Authorized | D2 | AWAITNG ISSUANCE OF DIRECTIVE TO PROCEED |  | 2009-11-14 00:00:00 | Provide design, materials and labor to rehabilitate key interior and exterior features of the Kirkuk municipal library.  _x000D_ _x000D_ EFFECTS:_x000D_ Project is designed to increase tourism dollars in the area and exand employment opportunities. Additional educational benefits will be realized at both primary and secondary school level. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012456 |  |  | [NAME] |  |  |  |  | 2011-07-14 00:00:00