Spreadsheet: randall_gay__31433__Change Order Approved Only
Sheet: GasBol-Approved

[NAME].
362.1 km natural gas pipeline
 |  |  |  | Status as of
Approved Change Orders |  |  | Total | 2000-04-06 00:00:00 |  | [NAME] on when approved
PCO-001 | Survey / Engr For Addit'l Length |  | 10.337 | Approved
PCO-002 | Survey / Engr For Reduced Length |  | 94.846 | Approved
PCO-003 | [NAME] And Storage Yard |  | 180 | Approved
PCO-004 | Reroute Near San Matias |  | 39.902 | Approved
PCO-005 | Reroute Near Indig. Peoples |  | 35.103 | Approved
PCO-006 | Eliminate Compressor Station |  | 8.516 | Approved
PCO-007 | [NAME] For Pipeline Volumes |  | 0.899 | Approved
PCO-008 | Provide Master File Copies |  | 1.777 | Approved
PCO-009 | Produce Maps And Drawings |  | 9.867 | Approved
[NAME] | Produce Master File Of ROW |  | 3.632 | Approved
PCO-011 | Meeting - La Paz 10/27/98 |  | 2.563 | Approved
PCO-012 | Meeting - La Paz 9/10/98 |  | 2.879 | Approved
PCO-013 | Meeting - La Paz 6/16/99 |  | 2.229 | Approved
PCO-014 | Prepare Master File For Transredes |  | 1.839 | Approved
PCO-015 | Relocation Of Compressor Station From Protected Area |  | 14.18 | Approved
PCO-017 | Extended Overheads |  | 173.998 | Approved
PCO-018 | Additional Inspection Staff |  | 957 | Approved
PCO-019 | Contractor Standby Expenses |  | 1740 | Approved
PCO-020 | Pipeline Acceleration Expenses |  | 1809.6 | Approved
PCO-022 | IPE Reroute Survey |  | 352.632 | Approved
PCO-023 | Helicopter For Environmental Survey |  | 180.138 | Approved
PCO-024 | SCC Overheads (Restated Agreement) |  | 629.3 | Approved
PCO-059 | Credit Owner For Camp Accomodations |  | -77.418 | Approved
 |  | Subtotal as of April 6: |  |  |  | Settlement referred to below was made by including Owners Rep in negotiation between SCC
 |  |  |  |  |  | and Conduto / Preussag
PCO-026 | Stand-by Changes due to Lack of Forestry Permits, 3 Days |  | 60.894 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-027 | Lock-out from KP-113 to KP-290 |  | 135.797 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-028 | Lock-Out from KP-352+744 to KP-353+222 |  | 10.149 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-029 | Lock-Out at KP-344+867 |  | 15.224 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-030 | Additional Length due to Re-Routes |  | 225.894 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-033 | Additional Width of Shrink Sleeves, Bolivia |  | 131.491 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-035 | Archaeological Investigation at KP-109 |  | 26.767 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-036 | Archaeological Investigation from KP-134+102 to KP-134+273 |  | 4.729 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-037 | Archaeological Investigation from KP-147+050 to KP-147+480 |  | 5.107 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-038 | Archaeological Investigation from KP-150+545 to KP-150+660 |  | 0.817 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-039 | Archaeological Investigation from KP-153+195 to KP-153+310 |  | 1.634 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-040 | Archaeological Investigation from KP-147+105 to KP-147+416 |  | 0.817 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-041 | Archaeological Investigation from KP-147+080 to KP-147+138 |  | 1.351 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-042 | Archaeological Investigation from KP-147+239 to KP-147+416 |  | 1.372 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-043 | Archaeological Investigation from KP-147+417 to KP-147+450 |  | 1.007 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-044 | Archaeological Investigation at San Juan Camp |  | 0.817 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-045 | Archaeological Investigation at KP-134 |  | 0.817 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-046 | Archaeological Investigation from KP-155+148 to KP-156+800 |  | 0.817 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-047 | Archaeological Investigation at KP-169 |  | 1.089 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-048 | Archaeological Investigation from KP-154 to KP-174 |  | 3.365 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-049 | Archaeological Investigation at KP-155 |  | 10.913 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-050 | Archaeological Investigation at Santa Helena Camp |  | 1.77 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-051 | Archaeological Investigation from KP-357+850 to KP-357+950 |  | 0.693 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-052 | Archaeological Investigation from KP-340+100 to KP-340+350 |  | 0.26 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-056 | Stand-by KP-187, ROW and [NAME] |  | 20.298 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-057 | [NAME] at KP-345+200, Tie-in Crew |  | 20.58 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-058 | Disruption of Work at Santa Clara Community |  | 13.352 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-060 | Stand-by Charges due to lack of access from KP 113 - KP 221 |  | 2346.822 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-061 | Negative Bouyancy Lump Sum - See PCO-034 |  | 2000 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-062 | Clear Runway ext. San Matias |  | 1.228 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-063 | [NAME] |  | 2649.096 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-068 | Provide Assistance for Archeological |  | 56.947 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
PCO-072 | [NAME] at San Miguelito |  | 366.883 | Forecasted |  | Agreed in Houston 12/13 June with Owners' knowledge & approval, part of big settlement
 |  | Sub Total as of 6-22-00
 |  | Delta
PCO-097 | Place Signs Delineating Archaeological Sites |  | 2.424 | Non-existent |  | Approved 11-Oct-00; Owner responsibility per contract
PCO-112 | Provide Support for Owner’s Welding Auditors in Caceres |  | 12.685 | Non-existent |  | Approved 11-Oct-00; Owner welding inspectors (costs of Parsons reps)
PCO-114 | Topographical Survey at KP 75+902 |  | 4.704 | Non-existent |  | Approved 11-Oct-00
PCO-123 | Road Work at Spreads 3 & 4 as part of Owner Community Works |  | 119.295 | Non-existent |  | Approved 11-Oct-00; Owner requested
 |  | Sub total as of 11-11-00
 |  | Delta 11-11 and 04-06
 |  | Delta 11-11 and 06-22