Spreadsheet: louise_kitchen__22746__Turbine Position Report 051801
Sheet: Detail by Turbine

Turbine Position Report
[NAME] by Turbine
2001-05-18 00:00:00 |  |  |  |  |  |  |  |  | Financial Data as of | 2001-05-31 00:00:00
Line | Status |  | Vendor | Contract  / PO # | Serial # | Model | Output @ ISO | Heat Rate (HHV) | New/Used | Delivery Date | Owner | DASH Approval Date | Notice to Proceed Given | Status of Financing | Controlled By | Originator / Developer | Project Manager | Project Name | Contract Cost | [NAME] to Date (Scheduled) | Cancel-lation Payment | Comments | Status Update
1 | Committed | 3 | GE | BD-2-00 |  | 7EA | 83 | 11900 | New | 2000-03-01 00:00:00 | E-Next Generation | $4MM Paid | N | N/A | EA |  |  | Northwest Corp. |  |  |  | EE&CC purchased these turbines spec;  [NAME] accepts responsibility for removing from LJM | Exclusivity payment received for sale on 4/30.
 | Committed | 2 | GE | BD-2-00 |  | 7EA | 83 | 11900 | New | 2001-03-01 00:00:00 | E-Next Generation | $4MM Paid | N | N/A | EA |  |  | Northwest Corp. |  |  |  | EE&CC purchased these turbines spec;  [NAME] accepts responsibility for removing from LJM - Blue Dog | Exclusivity payment received for sale on 4/30.
 | Tentative | 3 | Westing- house | Y2K(6)-2-98 |  | 501D5A Simple Cycle | 122 | 10856 | New | being cleaned | ENE B/S | Analyzing | N | N/A | EA | [NAME], [NAME] |  | Purchaser Identified |  |  |  | CALME purchased turbine from ENA; turbine has not yet cleared customs;  generator incurred salt water damage while unloading | Exclusivity payment received for sale.
 | Tentative | 4 | GE |  |  | 7FA |  |  |  |  | E-Next Generation | $16.5MM on 2/16/01 | N | N/A | EA | [NAME]/[NAME] |  | Columbia / Longview
 | Tentative | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2001-06-01 00:00:00 | West LB | $2.5MM on 1/31/01 | N | N/A | EA |  |  | Fort Pierce
 | Tentative | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2002-05-01 00:00:00 | West LB | Analyzing | N | N/A | EA |  | [NAME] | Eletrobolt II
 | Tentative | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2002-05-01 00:00:00 | West LB | Analyzing | N | N/A | EA |  | [NAME] | Eletrobolt II
 | Available | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2001-09-01 00:00:00 | West LB | Analyzing | N | N/A | EA |  |  | Unassigned
 | Available | 1 |  |  |  | 9FA STAG Power Islands | 375 | 10456 | New | 2001-10-01 00:00:00 | Whitewing | Analyzing | N | N/A | EWS | [NAME] | [NAME] | Unassigned
 | Available | 1 |  |  |  | 9FA STAG Power Islands | 375 | 10456 | New | 2001-11-01 00:00:00 | Whitewing | Analyzing | N | N/A | EWS | [NAME] | [NAME] | Unassigned
 | Available | 1 |  |  |  | 9FA STAG Power Islands | 375 | 10456 | New | 2001-12-01 00:00:00 | Whitewing | Analyzing | N | N/A | EWS | [NAME] | [NAME] | Unassigned
 | Available | 3 | ABB |  |  | 11N1 |  | 11447 | Used | Delivered | West LB | Analyzing | N | N/A | EA |  |  | Unassigned
 | Available | 3 | ABB |  |  | 11N1 | 83 | 11447 | Used | Delivered | West LB | Analyzing | N | N/A | EA |  |  | Unassigned
 | Available | 2 | GE |  |  | Fr 6B 60 hz power barges (BV = 0) | 31 | 10151 | Used | Delivered | ENE B/S | Analyzing | N | N/A | EGM |  |  | Unassigned |  |  |  | submitted PPA to NY controller;  structuring desk issues (formerly LIPA)
 | Available | 2 | GE |  |  | Fr 6B 60 hz power barges (BV = 0) | 31 | 10151 | Used | Delivered | ENE B/S | Analyzing | N | N/A | EGM |  |  | Unassigned |  |  |  | submitted PPA to NY controller;  structuring desk issues
 | Available | 3 | Korean |  |  | Steam Turbine (book value =0) | 110 | N/A | Used | Delivered | ENE B/S | Analyzing | N | N/A | EA | [NAME] |  | Unassigned |  |  |  | package with Korean used GE7B's / currently under sale negotiations - written off to zero on G/L