Spreadsheet: 02f714ad-ff70-4741-b738-1c6a5df1bcb1
Sheet: Sheet1

Unnamed: 0 | Scheme Title | Highways Affected | Start on Site | Finish on Site | Contact Officer & Tel No. | Comments
F | Selly Oak New Road Phase 2 | [NAME] Rd Bristol Rd Arley Rd Bournbrook Rd Edgbaston Park Rd | July 2009 | Late Spring/early Summer 2011 | [NAME] (BCC)
V | Vincent Drive Temporary Junction (Bellmouth) Works | [NAME] | Sept/Oct 2009 | Early 2010 | [NAME] 432 3800 (BNH JV) | Works to be delivered by Birmingham New Hospital Joint Venture
K | Hospital Link Road Phase 3 | [NAME], Boiler House Drive | Sep 2009 | March 2010 | [NAME] (BCC) | subject to Hospital Trust giving possession to site
M | [NAME] | [NAME] | May 2010 | Nov 2010 | [NAME] (BCC) | subject to HLR3 proceeding in Sept 2009
E | Leasow Drive Section 278 Removal of the works. | Leasow Drive, [NAME], Roman Way, [NAME], [NAME] | April 2010 | April 2010 | [NAME] (BCC) | Removal of the S278 Scheme, to follow transfer of Hospital traffic onto Selly Oak New Road Phase 1A.
G | Pedestrian/Cycle Crossing on [NAME] | [NAME] | June 2010 | July 2010 | [NAME] (BCC) | Works to follow the removal of the temporary Section 278 works at Leasow Drive.
O | Pedestrian/Cycle Links to Canal | University Road West | TBC | TBC | [NAME] (BCC) | Scheme is under review
H | Selly Oak New Road Phase 1B | [NAME], Chapel Lane, Rebecca Drive, Bristol Road Oak, [NAME], [NAME] | TBC | TBC | [NAME]236-1018 (DWP)       [NAME] (BCC) | Works to be procured by Sainsburys under Section 278 Agreement.
I | Bristol Road Enhancements | Bristol Road, Oak Tree Lane, [NAME], Chapel Lane, [NAME], The Dingle, [NAME], [NAME], [NAME], North Road, Grange Road, [NAME], Dawlish Road, Harrow Road, Alton Road | TBC | TBC | [NAME] | Bristol Road down-grading works to follow completion of the full Selly Oak New Road.
L | Public Transport Interchange | [NAME] Road West | Late 2011 | Spring 2012 | [NAME] (BCC)
N | Traffic Management to the north of the Hospital | Various | 2013 | 2014 | [NAME] (BCC) | Works to be procured by the City Council (probably on completion of the Hospital construction).
U | Roman Way Estate Parking Measures | [NAME], Leasow Drive, [NAME] | 2009 / 2010 | Spring 2010 | [NAME] (BCC) | Subject to consultation and Cabinet Member approval.
C | Selly Oak New Road Phase 1A | Works substantially completed.
J | Selly Oak Railway Bridge Improvements | Works substantially completed.
B | Hospital Link Road Phase 1 | Works substantially completed. The new section of carriageway is now available for the hospital construction traffic.
Q | Metchley Park Road Services/Widening works. | Substantially completed
S | Cross Farm Road parking measures | works completed, enforcement to start in November
P | Hospital Link Road Phase 2 | Substantially completed June 2006
R | Leasow Drive Section 278 | Substantially completed July 2006
D | Parking Measures in residential areas to the West of the Hospital | Substantially completed March 2007.Contractor to return on the 22/04/07to finish lining and pick up on any outstanding issues. Site visit programmed on 01/05/07 to check completed works.
A | Demolition of BDS Binding site | complete
T | [NAME] | complete
 |  | Under construction
 |  | Design complete approaching construction (dates shown are for guidance only)
 |  | Feasibility/Design (dates shown are for guidance only)
 |  | Complete on site
 | Changes from previous schedule shown in red
 | BCC = | Birmingham City Council
 | BNHJV = | Birmingham New Hospital Joint Venture
 | DWP = | [NAME] (Sainsburys Highway Consultant)
 | TBC = | To be confirmed
 | Identification Letters refer to location plan- see drawing no. TCS_2555_528