Spreadsheet: 704328d1605510774-gannt-chart-ifs-formula-gantt-help
Sheet: Combined

 |  | Change Below
 | Days Interval | 100 | Limited between 7 to 100
 | Activity ID | Days | Start | Finish
 | PS Paradise Steps |  | 2019-08-01 00:00:00 | 2024-01-31 00:00:00
 | PS Paradise Yacht Club |  | 2020-06-21 00:00:00 | 2023-11-16 00:00:00
 | PS Paradise Yacht Club - Marina Standalone |  | 2020-08-27 00:00:00 | 2022-08-02 00:00:00
 | PS Project Milestones
 | PS General |  | 2019-08-01 00:00:00 | 2024-01-31 00:00:00
 | PS Client Presentations |  | 2020-09-18 00:00:00 | 2021-03-01 00:00:00
 | PS Construction |  | 2023-09-13 00:00:00 | 2024-01-31 00:00:00
 | PYC Project Milestones
 | PYC General |  | 2020-06-21 00:00:00 | 2023-06-28 00:00:00
 | PYC Client Presentations |  | 2020-07-27 00:00:00 | 2021-01-24 00:00:00
 | PYC Authorities Design NOCs |  | 2020-09-23 00:00:00 | 2021-04-20 00:00:00
 | PYC Construction |  | 2020-10-26 00:00:00 | 2023-06-26 00:00:00
 | PYCM Project Milestones
 | PYCM General |  | 2020-10-26 00:00:00 | 2022-08-02 00:00:00
 | PYCM Client Presentations |  | 2020-09-24 00:00:00 | 2020-11-29 00:00:00
 | PYCM Construction |  | 2021-03-01 00:00:00 | 2022-08-02 00:00:00
 | PS Project Setup
 | PS Consultants Appointments |  | 2019-08-01 00:00:00 | 2020-07-03 00:00:00
 | PS Signed off Layout |  | 2020-08-03 00:00:00 | 2020-08-03 00:00:00
 | PYC Project Setup
 | PYC Consultants Appointments |  | 2020-06-21 00:00:00 | 2020-12-14 00:00:00
 | PYC Required Reports |  | 2020-10-27 00:00:00 | 2020-11-23 00:00:00
 | PYCM Project Setup
 | PYCM Environmental Impact Study (EIA) - Class 1 |  | 2020-10-26 00:00:00 | 2020-12-13 00:00:00
 | PYCM Required Reports |  | 2021-02-15 00:00:00 | 2021-03-26 00:00:00
 | PS Design Stages
 | PS HD Previous Design (All Diciplines) |  | 2019-08-08 00:00:00 | 2020-11-21 00:00:00
 | PS Concept Design |  | 2020-06-28 00:00:00 | 2021-01-06 00:00:00
 | PS Schematic Design |  | 2020-10-12 00:00:00 | 2021-03-01 00:00:00
 | PS Detailed Design |  | 2021-02-24 00:00:00 | 2021-04-19 00:00:00
 | PS Entertainment Area Structural Design |  | 2020-07-27 00:00:00 | 2020-11-24 00:00:00
 | PS ICU Design - On Hold |  | 2020-07-24 00:00:00 | 2021-03-04 00:00:00
 | PYC Design Stages
 | PYC Concept Design |  | 2020-06-29 00:00:00 | 2020-09-27 00:00:00
 | PYC Revised Concept Design |  | 2020-06-29 00:00:00 | 2020-12-11 00:00:00
 | PYC Schematic Design |  | 2020-10-04 00:00:00 | 2021-01-25 00:00:00
 | PYC Detailed Design |  | 2021-01-19 00:00:00 | 2021-03-11 00:00:00
 | PYC Environmental Impact Assessment / Study |  | 2020-12-15 00:00:00 | 2021-02-04 00:00:00
 | PYCM Design Stages
 | PYCM Concept Design |  | 2020-08-27 00:00:00 | 2020-09-23 00:00:00
 | PYCM Schematic Design |  | 2020-10-26 00:00:00 | 2021-01-06 00:00:00
 | PYCM Detailed Design |  | 2021-03-28 00:00:00 | 2021-04-29 00:00:00
 | PYC Local Authorities Submissions |  | 2020-09-23 00:00:00 | 2021-04-20 00:00:00
 | PYCM Environmental Impact Assessment / Study |  | 2020-12-14 00:00:00 | 2021-02-03 00:00:00
 | PYCM EMP Study |  | 2020-12-14 00:00:00 | 2021-02-03 00:00:00
 | PYCM Local Authorities Submissions |  | 2020-12-21 00:00:00 | 2021-04-07 00:00:00
 | PYC Sample Room / Mockups |  | 2020-10-26 00:00:00 | 2021-04-12 00:00:00
 | PYC Demo Works |  | 2020-10-26 00:00:00 | 2020-11-08 00:00:00
 | PYC Sample Room Works and Mockups |  | 2020-11-09 00:00:00 | 2021-04-12 00:00:00
 | PS Main Works Procurement
 | PS 1. Tree Relocation |  | 2019-10-14 00:00:00 | 2019-12-18 00:00:00
 | PS 2. Site Setup Package |  | 2019-11-18 00:00:00 | 2020-01-21 00:00:00
 | PS 3. [NAME] |  | 2020-04-27 00:00:00 | 2021-01-28 00:00:00
 | PS 4. External Cladding |  | 2020-08-13 00:00:00 | 2021-02-05 00:00:00
 | PS 5. Internal Package |  | 2021-04-19 00:00:00 | 2021-07-15 00:00:00
 | PS 6. External Package |  | 2021-04-19 00:00:00 | 2021-07-06 00:00:00
 | PS 7. FF&E + OS&E |  | 2021-04-19 00:00:00 | 2021-11-03 00:00:00
 | PS 8. ICU Equipment |  | 2021-03-04 00:00:00 | 2021-10-18 00:00:00
 | PS 9. Entertainment Area Equipment |  | 2021-04-19 00:00:00 | 2021-07-15 00:00:00
 | PS 10. Spa Equipment |  | 2021-04-19 00:00:00 | 2021-07-15 00:00:00
 | PYC Cost Feasibility & BOQ Production
 | PYC Concept Design Cost Plan |  | 2020-11-23 00:00:00 | 2020-12-06 00:00:00
 | PYC Schematic Design Cost Plan |  | 2020-12-29 00:00:00 | 2021-01-11 00:00:00
 | PYC BOQ Production |  | 2021-02-11 00:00:00 | 2021-04-08 00:00:00
 | PYC Procurement
 | PYC Demolition Works Contractor |  | 2020-11-19 00:00:00 | 2020-12-17 00:00:00
 | PYC Main Contractor |  | 2021-01-25 00:00:00 | 2021-06-30 00:00:00
 | PYCM Cost Feasibility & BOQ Production
 | PYCM Concept Design Cost Plan |  | 2020-10-26 00:00:00 | 2020-11-08 00:00:00
 | PYCM Schematic Design Cost Plan |  | 2020-11-23 00:00:00 | 2020-12-06 00:00:00
 | PYCM BOQ Production |  | 2021-04-02 00:00:00 | 2021-05-27 00:00:00
 | PYCM Procurement
 | PYCM Demolition and Dredging Works Contractor |  | 2020-11-09 00:00:00 | 2021-02-12 00:00:00
 | PYCM Main Contractor |  | 2021-01-06 00:00:00 | 2021-07-21 00:00:00
 | PS Sample Room |  | 2020-10-26 00:00:00 | 2021-06-11 00:00:00
 | PS Demo Works |  | 2020-10-26 00:00:00 | 2020-11-08 00:00:00
 | PS Sample Room Works and Mockups |  | 2020-11-09 00:00:00 | 2021-06-11 00:00:00
 | PS Construction
 | PS 0.Local Permitting |  | 2019-08-01 00:00:00 | 2021-04-27 00:00:00
 | PS 1. Tree Relocation |  | 2019-12-18 00:00:00 | 2019-12-28 00:00:00
 | PS 2. Site Setup |  | 2020-01-21 00:00:00 | 2020-01-31 00:00:00
 | PS 3. [NAME] |  | 2021-01-04 00:00:00 | 2022-01-25 00:00:00
 | PS 4. External Cladding |  | 2022-01-25 00:00:00 | 2022-08-13 00:00:00
 | PS 5. Internal Package |  | 2022-08-13 00:00:00 | 2023-08-14 00:00:00
 | PS 6. External Package |  | 2022-07-31 00:00:00 | 2023-07-31 00:00:00
 | PS 7. FF&E + OS&E |  | 2023-08-04 00:00:00 | 2024-01-31 00:00:00
 | PS 8. ICU |  | 2022-05-15 00:00:00 | 2022-10-18 00:00:00
 | PYC Construction Stage
 | PYC Mobilization and Early Works |  | 2020-12-17 00:00:00 | 2021-07-14 00:00:00
 | PYC Main Works |  | 2021-06-30 00:00:00 | 2023-06-05 00:00:00
 | PYC Site and Building Survey |  | 2021-07-07 00:00:00 | 2021-08-04 00:00:00
 | PYC Authorities Permit |  | 2021-07-07 00:00:00 | 2021-08-25 00:00:00
 | PYC Engineering |  | 2021-06-30 00:00:00 | 2022-04-06 00:00:00
 | PYC Procurement |  | 2022-02-23 00:00:00 | 2022-12-07 00:00:00
 | PYC Internal Fitout |  | 2022-06-10 00:00:00 | 2023-05-30 00:00:00
 | PYC External Cladding |  | 2022-08-03 00:00:00 | 2023-02-19 00:00:00
 | PYC External Works - Landscaping |  | 2022-12-07 00:00:00 | 2023-06-05 00:00:00
 | PYCM Construction Stage
 | PYCM Demolition and Dredging Works
 | PYCM Mobilization |  | 2021-02-15 00:00:00 | 2021-02-26 00:00:00
 | PYCM Phase 1 - South Bays - Including Routes |  | 2021-03-01 00:00:00 | 2021-05-21 00:00:00
 | PYCM Phase 2 - East Bays - Including Routes |  | 2021-04-12 00:00:00 | 2021-07-02 00:00:00
 | PYCM Phase 3 - Middle Bays - Including Routes |  | 2021-05-24 00:00:00 | 2021-08-13 00:00:00
 | PYCM Phase 4 - East Route |  | 2021-07-19 00:00:00 | 2021-08-27 00:00:00
 | PYCM Phase 5 - North Bays |  | 2021-07-19 00:00:00 | 2021-10-08 00:00:00
 | PYCM Phase 6 - Existing Breakwater |  | 2021-10-11 00:00:00 | 2021-12-31 00:00:00
 | PYCM Main Works
 | PYCM Mobilization and Early Works |  | 2021-07-22 00:00:00 | 2021-08-11 00:00:00
 | PYCM Main Works
 | PYCM Authorities Permit |  | 2021-07-22 00:00:00 | 2021-08-11 00:00:00
 | PYCM Engineering |  | 2021-07-22 00:00:00 | 2021-09-22 00:00:00
 | PYCM Procurement |  | 2021-08-12 00:00:00 | 2021-11-19 00:00:00
 | PYCM Main Construction Works
 | PYCM Phase 1 - East Route |  | 2021-10-11 00:00:00 | 2021-11-26 00:00:00
 | PYCM Phase 2 - Middle Bays - Including Routes |  | 2021-11-29 00:00:00 | 2022-02-18 00:00:00
 | PYCM Phase 3 - South Bays - Including Routes |  | 2022-02-21 00:00:00 | 2022-06-24 00:00:00
 | PYCM Phase 4 - North Bays |  | 2022-02-21 00:00:00 | 2022-05-13 00:00:00
 | PS Close Out and Handover to Operations
 | PS Authorities Certificates |  | 2023-08-14 00:00:00 | 2023-09-18 00:00:00
 | PS As Builts/ Manuals |  | 2023-08-14 00:00:00 | 2023-09-18 00:00:00
 | PS Training/ Operations Readiness |  | 2023-08-12 00:00:00 | 2023-09-21 00:00:00
 | PS Handover to Operations |  | 2024-01-26 00:00:00 | 2024-01-31 00:00:00
 | PYC Close Out and Handover to Operations
 | PYC Authorities Certificates |  | 2023-06-05 00:00:00 | 2023-06-26 00:00:00
 | PYC As Builts/ Manuals |  | 2023-06-05 00:00:00 | 2023-06-28 00:00:00
 | PYC Handover to Operations |  | 2023-06-23 00:00:00 | 2023-06-26 00:00:00
 | PYC FF&E + OS&E |  | 2023-05-20 00:00:00 | 2023-11-16 00:00:00
 | PYC Training/ Operations Readiness |  | 2023-06-26 00:00:00 | 2023-10-30 00:00:00
 | PYCM Close Out and Handover to Operations
 | PYCM Authorities Certificates |  | 2022-07-06 00:00:00 | 2022-07-26 00:00:00
 | PYCM As Builts/ Manuals |  | 2022-07-06 00:00:00 | 2022-07-28 00:00:00
 | PYCM Training/ Operations Readiness |  | 2022-07-06 00:00:00 | 2022-08-02 00:00:00
 | PYCM Handover to Operations |  | 2022-08-02 00:00:00 | 2022-08-02 00:00:00