Spreadsheet: 878334d1725412226-weekly-updating-excel-from-new-data-dump-week-ahead-schedule-testing_basic-data
Sheet: Quotes 2021

Priority # | Builder | Site | Quote Number | Description | Progress | Received | Due Date | Hours | Builder Awarded & Date | Follow up Date/Feedback | Person Responsible for Follow Up | Successfull | Notes | Start Date
RM | ATG / FDC | 300 Queen | 8405 | Tenancy Refurb & Fitout | Complete |  | 2021-04-01 00:00:00 | 1997 | Intermain | Re-quote and resubmission LV 15 | [NAME] |  | spoke to Darcy - Details of Best and final - week pending 26th
AN | ATG | Springfield | 8410 | My First Gym | Complete |  | 2021-04-06 00:00:00 | 236 |  | Follow up required | Adrian |  | emailed for update 10/6
AN | Mainbrace | Springfield HomeCo | 8419 | [NAME] | Complete | 2021-04-06 00:00:00 | 2021-04-14 00:00:00 | 3096 | Not Yet | MB 11/5 - Awaiting Client | Adrian |  | emailed for update 9/6.  MB Responded 9.6 still pending
AN | ATG | Brookside | 8454 | VT works | Complete | 2021-04-22 00:00:00 | 2021-05-10 00:00:00 | 152
 | ATG | 5 Bay St Southport | 84138419 | 2 Level Refurb/Fitout | Complete | 2021-03-29 00:00:00 | 2021-04-11 00:00:00 | 1314 | ATG - 29/4 | [NAME] | Adrian | Lost to [NAME]
RM | Box & CO | 42 Ramsgate St, [NAME] |  | Electrical Fire - Refit |  | 2021-04-23 00:00:00 | 2021-05-14 00:00:00 | 69 |  | Power Up Successful | [NAME] | 8461.79
 | JLL | 2828 Ipswich Rd  Darra | 8435 | Emergency Lighting Alterations | Complete | 2021-04-01 00:00:00 | 2021-04-21 00:00:00 | 117 |  | Follow up required | [NAME] |  | RM Follow up emailed + phone call 20/05/2021 - Follow on phone calls and emails - Sophie can backon email and said we had lost no feedback
 | Shape Australia | The Star Chinese | 8422 | Fitout |  | 2021-04-09 00:00:00 | 2021-04-23 00:00:00 | 1520 | Shape - 28/5 | Follow up required | [NAME] | we were not shortlisted | RM Followed up 13/5 [NAME]
 | Shape Australia | [NAME] | 8429 | 24 Stage office [NAME] |  | 2021-04-13 00:00:00 | 2021-04-27 00:00:00 | 1100 |  | Follow up required | [NAME] |  | RM Followed up 13/5 [NAME]
TB | K338 - AMP Indro | Indooroopilly | 8472 | K338 - 100amp 3 phase supply | Complete | 2021-05-16 00:00:00 | 2021-05-20 00:00:00 | 61 |  | Power Up Successful | [NAME] | 15544.5
TB | Systemax | Indooroopilly | 8473 | Target BMCS - | Complete | 2021-05-18 00:00:00 | 2021-05-21 00:00:00 | 90 |  |  | [NAME] |  | Spoke with Avinash 9/6 went in with our price looking to be successful
 | JBM | [NAME] Springfield | 8441 | Electrical Fitout |  | 2021-04-22 00:00:00 | 2021-04-30 00:00:00 | 136 |  | Follow up Required | [NAME] | Builder Unsuccessful | RM Followed up 13/05 - Email
 | JBM | Italiano | 8436 | Electrical Fitout |  |  | 2021-04-30 00:00:00 | 19 |  | Follow up Required | [NAME] | Builder Unsuccessful | RM Followed up 13/05 - Email -- RM Email 18/05
TB | AMP | Indrooroopilly | 8501 | New suncorp 100A supply | Complete | 2021-05-27 00:00:00 | 2021-06-01 00:00:00 | 50 |  | Power Up Successful | [NAME] | 15568.04 |  | 2021-05-24 00:00:00
 | Formula Interiors | [NAME] 3 Level 1 | 8443 | Minor Refurb |  | 2021-04-22 00:00:00 | 2021-05-04 00:00:00 | 242.98 |  | Follow up | [NAME] | did we get final verdict? | RM followed up 13/05 - Email - Phone Call 24th to follow up message left with [NAME] sent 25th + Spoke with [NAME] perferred Electrical company DCD - Tenders in contention around $50k PUES $64k - Rev 1 & Rev  2 on simpro
RM | [NAME] | Mt Gravatt service centre |  | TBC |  | 2021-04-29 00:00:00 | 2021-04-30 00:00:00 |  |  |  |  | not enough time
 | [NAME] | Mt Gravatt service centre |  | TBC |  | 2021-04-29 00:00:00 | 2021-04-30 00:00:00 |  |  |  |  | not enough time
 | [NAME], Chapcon | 88 Queens Rd, Slacks creek |  | Govt House Units |  | 2021-05-04 00:00:00 | 2021-05-24 00:00:00 |  |  | Don't quote - Adrian Approved |  | not enough time
Adrian | Vicinity | Queens Plaza |  | Dock Ramp LED Flood Upgrade |  |  | 2021-06-08 00:00:00
3 | ATG Projects, Intrect | 145 [NAME] | 8481 | L2 & L3 Refurb | Complete | 2021-05-11 00:00:00 | 2021-05-21 00:00:00 | 600 |  | Followed Up |  | builder lost | Followed Up 7th June with phone call to [NAME]
5 | JBM | Remy's restaurant | 8495 | Electrical Fitout | Complete | 2021-05-11 00:00:00 | 2021-05-19 00:00:00 | 80
2 | Mainbrace | Spotlight | 8485 | Electrical Fitout | Complete | 2021-05-06 00:00:00 | 2021-05-20 00:00:00 | 500 |  | lost - out of the running |  |  | Rev 1
Adrian | Admired Building | 81 [NAME]. Park |  | Room Extension/Reno |  | 2021-05-13 00:00:00 | 2021-05-20 00:00:00 |  | Admired | Builder awareded to a friend | Adrian | no - 1 man band won
RM | ATG, Shape, Fore | Hub Australia - Anzac Sq | 8474 | L2 - Electrical Fitout | Complete | 2021-05-07 00:00:00 | 2021-05-20 00:00:00 | 900 | Shape - 8/6 | we $378, $350 lowest contractor |  | SHAPE
AN | Vicinity | [NAME] |  | Foodcourt Additional Lighting (7 x lights) |  | 2021-06-08 00:00:00 | 2021-06-09 00:00:00
1 | [NAME] | Riparian Level 34 - Brisbane CBD | 8515 | Tenancy Make Good (Site Visit 10/6) |  | 2021-06-02 00:00:00 | 2021-06-14 00:00:00 | 383.7 |  | lowest $[NAME] we sitting $164k | [NAME] |  | Followed up with Keegan - No news as yet.  21st july
RM | Bedford / Chapcon | IGGS |  | [NAME] wing refurbishment |  |  | 2021-05-31 00:00:00 |  |  | Chapcon/Bedford Build unsucessful
 | Bedford | Lutheran college |  |  |  |  | 2021-06-03 00:00:00 |  |  |  |  | Buderim - Too Far
AN | ATG, Premise, Built, [NAME] | Mount Ommaney | 8502 | Minor extension | Complete |  | 2021-06-02 00:00:00 | 100 | 1/7/21 - ATG Successful | by AS decision
AN | ATG | MM2 - level 5/6 | 8496 | Tenancy Works | Complete | 2021-05-20 00:00:00 | 2021-05-27 00:00:00 | 100 |  | went to encumbent
2 | BSG & SMC Building | [NAME] | 8523 | Garden bed overhaul |  | 2021-06-09 00:00:00 | 2021-06-14 00:00:00
 | Box & Co | Wynnym AFL Club |  | D&C - Refurb |  |  | 2021-06-02 00:00:00 |  |  | not enough time | not enough time | not enough time
 | Box & Co | Nudgee Rec Reserver Sports Club |  | D&C  Building |  |  | 2021-05-27 00:00:00 |  |  | not enough time | not enough time | not enough time
AN | JBM | Kaiser Craft - Logan | 8514 | Fit Out | Complete |  | 2021-06-03 00:00:00 | 139 |  | [NAME] unsuccessful |  |  | submitted 8/6/21
TB | JBM | Pharmacy - Logan road | 8524 | warm shell defit |  | 2021-06-14 00:00:00 | 2021-06-14 00:00:00 | 32 |  | Power Up Successful | [NAME] | 1260
RM | Shape Australia | 1 Eagle St - Minter Ellison | 8504 | Level 22 - Small Office Refurb |  |  | 2021-06-02 00:00:00 | 213.67 | 2021-06-23 00:00:00 | Called Paul 22nd - 25th - Called Marc 30th + emailed Marc 1st | [NAME] |  | submitted 4/6/21
TB | Systemax | Indooroopilly |  | BMS Scope - VSD Installation |  | 2021-06-08 00:00:00 | 2021-06-15 00:00:00 | 128 |  |  | [NAME] |  | followed up 1/7/21 - Avinash to follow up with Martin
RM | BSG | Logan - fantasic furniture | 8547 | split tenancy |  | 2021-06-14 00:00:00 | 2021-06-17 00:00:00 | 87.03 |  | Called Cam 1st july - no news |  |  | Followed with Cameron - Left message  23/7
AN | ATG Projects | Pacific Fair - VT Project | 8545 | VT Project |  | 2021-06-04 00:00:00 | 2021-06-18 00:00:00 | 300
4 | [NAME] | Silkstone Village Expansion |  |  |  | 2021-06-01 00:00:00 | 2021-06-22 00:00:00 |  |  | MD - PULL OUT |  | DON'T BOTHER
3 | Shape Australia | 123 Alberst St |  | Tower Repositioning D&C |  | 2021-06-08 00:00:00 | 2021-06-21 00:00:00 |  |  | Shape Withdrawn
TB | AMP | ISC - Pavement |  | 7 x gamma track lights (AN via Email) |  | 2021-06-18 00:00:00 | 2021-06-18 00:00:00 | 16 |  | Power Up Successful | [NAME] | 2382
AN | JLL | Oasis Broadbeach | 8555 | 3 x Heaters to Tenancy |  | 2021-06-16 00:00:00 | 2021-06-21 00:00:00 | 24
AN | JLL | Oasis Broadbeach | 8593 | 24 x Hirschmann Blind Connector [NAME] |  | 2021-06-16 00:00:00 | 2021-06-21 00:00:00 | 32
 | BCD | Indooroopilly | 8556 | 1027, 2124 Defits |  | 2021-06-14 00:00:00 | 2021-06-27 00:00:00 | 6 |  |  | [NAME]
AN | ATG | Indooroopilly Shopping Centre | 8583 | Ceiling Rectification |  | 2021-06-21 00:00:00 | 2021-06-28 00:00:00 | 1390
RM | ATG, Bedford | Ashgrove | 8566 | Highpoint Childcare Centre |  | 2021-06-18 00:00:00 | 2021-07-05 00:00:00 | 450 |  |  |  |  | Followed up with [NAME] message 19th - Called 23rd Top 2 of 6 - 3k between all quotes - week-pending 26th. [NAME], RM to also follow up Bedford
RM | ATG, Mainbrace, [NAME] | [NAME] |  | Retail New Base Build |  | 2021-06-09 00:00:00 | 2021-07-08 00:00:00 |  |  | $135k - $220k |  |  | spoke to Paul (Mainbrace) Job is over budget - call back in two weeks 22/7
RM | Chapcon | Rothwell Childcare | 8590 | Extension/Refebishment |  | 2021-06-30 00:00:00 | 2021-07-12 00:00:00 | 92 |  | [NAME]
RM | Box & Co | Brisbane Bridge Centre Heritage site |  | Refurbishment |  | 2021-06-30 00:00:00 | 2021-07-19 00:00:00 |  |  | Box Pulled out
RM | Mainbrace | [NAME] | 8602 | Level 1-2 Refurbishment |  |  | 2021-07-19 00:00:00 | 1850 |  |  |  |  | Called 23rd for feedback - left message Spoke to Sean, top 3, they tendered against 4 others - hopefully hear something week of 26th
AN | AMP | Indooroopilly Shopping Centre | 8605 | AP Eagers - 400amp supply upgrade |  | 2021-07-13 00:00:00 | 2021-07-20 00:00:00 | 208
AN | ATG Projects | Springwood | 8610 | Planet Fitness |  | 2021-07-09 00:00:00 | 2021-07-26 00:00:00 | 1100
AN | ATG Projects | Townsville - Thuringowa | 8615 | Planet Fitness |  | 2021-07-09 00:00:00 | 2021-07-26 00:00:00 | 1050
AN | AMP | Indooroopilly Shopping Centre | 8618 | AP Eagers - Oil Pump upgrade |  | 2021-07-13 00:00:00 | 2021-07-27 00:00:00 | 32
RM | Box | Yarrabiilba community hub |  | new build |  | 2021-07-06 00:00:00 | 2021-07-28 00:00:00 | 1298
AN | Unita | Coomera Lodge Hotel | 8629 | Refurb and Extension - Pub/Gaming Area |  | 2021-07-28 00:00:00 | 2021-07-29 00:00:00 | 892
RM | ATG, Shape, Buildcorp | Charter Hall Brisbane Square |  | Make good and upgrade works |  | 2021-07-21 00:00:00 | 2021-08-05 00:00:00 |  |  | PUES Time Poor
RM | Box & Bedfords, [NAME] | Cromwell college refurb |  | school refurbishment |  | 2021-07-19 00:00:00 | 2021-08-10 00:00:00
RM TB | Box & SJ Higgins | Harmony Childcare |  | New Childcare |  | 2021-07-19 00:00:00 | 2021-08-10 00:00:00
RM | Box | Inala Library upgrade |  | Refurbishment |  | 2021-07-19 00:00:00 | 2021-08-10 00:00:00
AN | JLL | Oasis Broadbeach |  | Fire Stair LED Upgrade |  | 2021-07-14 00:00:00 | 2021-08-11 00:00:00
AN | JLL | Oasis Broadbeach |  | Capark LED Upgrade including [NAME] |  | 2021-07-14 00:00:00 | 2021-08-11 00:00:00
AN | JLL | Oasis Broadbeach |  | [NAME] |  | 2021-07-14 00:00:00 | 2021-08-11 00:00:00
AN | AP Eagers | Indooroopilly Shopping Centre |  | AP Eagers  Main Fitout |  | 2021-07-13 00:00:00 | 2021-08-11 00:00:00
RM (low) | Chapcon | [NAME], Salisbury |  | Childcare |  | 2021-07-19 00:00:00 | 2021-08-11 00:00:00
 | Queens Road Deport $10-15m | 213 Queens Road, Kingston QLD 4114 |  | The proposed redeveoplement will replace existing buildings with 10 new fit for purpose buildings with associated siteworks including car parks |  | 2021-07-28 00:00:00 | 2021-08-19 00:00:00 |  |  |  |  |  | The works are to be staged over approx 2 years to allow for continued use of the facility by staff and public
TB | [NAME] | Indooroopilly |  | Acp removal project |  |  | 2021-08-21 00:00:00 | 411
TB | AMP | Indooroopilly |  | Aldi water meter |  |  | 2021-08-21 00:00:00 | 16 |  | Power Up Successful | [NAME] | 3032
TB | THE SOMEWHERE CO | NEWSTEAD |  | Downlights in kitchenette | Complete |  |  |  |  | Pending | [NAME]
TB | BCD | ISC |  | Relocation of K105 | Complete | 2021-03-29 00:00:00 |  |  |  | Pending | [NAME]
RM | JLL/Delta Panels | Highbay Light Replacment | 8420 | 2828 Ipswich Rd  Darra | Complete |  |  | 96 |  | Follow up required | [NAME] |  | RM Followed up 13/5 Email + Phone + Spoke to Tood 24th - meeting with the landlord on Wednesday 26st, will follow up on Monday 31st
 | Vicinity | [NAME] |  | Storeroom 125 |  |  |  | 12 |  |  | Sean
AN | [NAME].L | 16 Ellington st, [NAME] |  | CCTV install on new build |  | 2021-06-01 00:00:00 |  |  |  | [EMAIL]
RM | Vicinity | [NAME] | 8535 | Ballast replacements 4Ft Replacement |  |  |  | 120 |  | Power Up Successful | [NAME] | 31400 | Supply and replace 153 2x36w Ballasts, supply and replace 1x emergency exit, supply ad replace 15 2x36w emergency fittings normal ballast
TB | ATG | Indooroopilly | 8539 | Level 6 plantroom lighting |  | 2021-06-11 00:00:00 |  | 18 |  |  | [NAME]
TB | Vicinity | Queens Plaza | 8302 | Metering - storage cages |  | 2021-06-14 00:00:00 |  | 70 |  | Power Up Successful | [NAME] | 8000
TB | AMP | ISC - Ollies place |  | 12 x downlights |  | 2021-06-18 00:00:00 |  |  |  | Power Up Successful | [NAME] | 1770
TB | P4 | Newstead | 8567 | Sonos, TV's |  | 2021-06-16 00:00:00 |  | 20 |  | Power Up Successful | [NAME] | 3639
TB | AMP | [NAME] | 8572 | 2 x external GPO to 4 x tenants (prelim work) |  | 2021-06-21 00:00:00 |  | 6 |  | Power Up Successful | [NAME] | 1980 | quoted prelim work
 |  | Queens Plaza | 8564 | 2 x floor boxes to install |  |  |  | 14 |  | Power Up Successful | [NAME] | 5000
TB | AMP | Indrooroopilly | 8574 | Change bus link barrisol to DMX |  |  |  | 21
RM | AMP | Indooroopilly |  | ACP - Moggil road flood lights
RM | Box & Co | Logan City Special School | 8587 | Lighting - Power - Comm's |  |  |  | 500 |  | Unsuccessful
RM | Box & Co | 148 [NAME] | 8576 rev 1 | Lighting - Power - Sub Mains 3rd floor |  |  |  | 297.95 |  | Pending - should hear back week-pending 26th
 | NHVR | [NAME] |  | LED alterative to exisiting 2x18 downlihgts. |  |  |  |  |  |  |  |  | [NAME] required
TB | AMP | Indooroopilly | 8592 | P2 cabling & lighting repair |  | 2021-06-29 00:00:00 |  | 10 |  | Power Up Successful | [NAME] | 1685
TB | BCD | T-3028 - Indooroopilly | 8582 | Defit & new EDB |  | 2021-06-28 00:00:00 |  | 19
TB | Star Cash | ISC | 8597 | Lighting replacements and repairs |  |  |  | 4
AN | Kellycom - ISC | Indooroopilly Shopping Centre | 8591 | AP Eagers NBN Fibre Haul |  |  |  | 67
TB | Box &CO | 141 Logan Road |  | Lighting repairs/upgrades |  |  |  |  |  |  |  |  | replacement LED panels / ballasts and lamps
 | SAL lighting | Myer Food court |  | Swap out 18x incorrect LED drivers |  |  |  |  |  | Power Up Successful | Sean | 1440 | 9x downlights already installed at Myer, replacemtns to be comleted on site. Night shift allowance. Works cant be completed till quote approved.
TB | Vicinity | [NAME] |  | Emergency lighting repairs
 | Vicinity | Queens Plaza |  | Emergency lighting repairs