Spreadsheet: 795039d1662474669-cant-compare-a-date-plan-machine-v2
Sheet: uren

date | final date | relation | project | activity | duration | week aflevering | tijd per dag | Minimale dagen marge | totale tijd + marge | start datum | start lassen | start zagen |  |  |  | Totaal
9 aug. 2022 09:20 | 2022-07-28 00:00:00 | De knal | test | [NAME] | 4
9 aug. 2022 09:25 | 2022-07-28 00:00:00 | De knal | test | [NAME] | 5 |  |  |  |  |  |  |  |  |  |  | Som van totale tijd + marge | Kolomlabels
10 aug. 2022 13:34 | 2022-08-19 00:00:00 | Stockma | Secrid diverse items | [NAME] | 8 |  |  |  |  |  |  |  |  |  |  | Rijlabels | Inmeten | [NAME] | Werkvoorbereiding | lasersnijden | zetten | Zagen | [NAME] | Eindtotaal
11 aug. 2022 07:01 | 2022-08-19 00:00:00 | Stockma | Secrid diverse items | [NAME] | 24 |  |  |  |  |  |  |  |  |  |  | [NAME] vervangen
11 aug. 2022 07:16 | 2022-08-30 00:00:00 | Stockma | verlichting floorbar, venetie | [NAME] | 50 |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  | 5.625 |  | 5.625
11 aug. 2022 07:16 | 2022-08-30 00:00:00 | Stockma | verlichting floorbar, venetie | lasersnijden | 2 |  |  |  |  |  |  |  |  |  |  | 2 |  | 2.125 |  |  |  |  |  | 2.125
11 aug. 2022 07:16 | 2022-08-30 00:00:00 | Stockma | verlichting floorbar, venetie | [NAME] | 8 |  |  |  |  |  |  |  |  |  |  | Totaal Koker vervangen |  | 2.125 |  |  |  | 5.625 |  | 7.75
11 aug. 2022 12:00 | 2022-08-19 00:00:00 | Stockma | Secrid diverse items | lasersnijden | 8 |  |  |  |  |  |  |  |  |  |  | Logo vervanger Secrid
11 aug. 2022 07:22 | 2022-07-28 00:00:00 | De knal | test | [NAME] | 1 |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  | 1.375 | 1.5 |  |  | 2.875
11 aug. 2022 07:22 | 2022-07-28 00:00:00 | De knal | test | [NAME] | 1 |  |  |  |  |  |  |  |  |  |  | 2 |  | 2.375 |  |  |  |  |  | 2.375
11 aug. 2022 07:22 | 2022-07-28 00:00:00 | De knal | test | [NAME] | 1 |  |  |  |  |  |  |  |  |  |  | Totaal Logo vervanger Secrid |  | 2.375 |  | 1.375 | 1.5 |  |  | 5.25
11 aug. 2022 07:22 | 2022-07-28 00:00:00 | De knal | test | Inmeten | 1 |  |  |  |  |  |  |  |  |  |  | Phone display NXT museum
11 aug. 2022 07:22 | 2022-07-28 00:00:00 | De knal | test | Inmeten | 1 |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  | 1.0625 |  | 13.5 | 1.75 | 16.3125
11 aug. 2022 07:22 | 2022-07-28 00:00:00 | De knal | test | Werkvoorbereiding | 1 |  |  |  |  |  |  |  |  |  |  | 2 |  | 2.5 |  |  |  |  |  | 2.5
11 aug. 2022 07:23 | 2022-07-28 00:00:00 | De knal | test | Inmeten | 1 |  |  |  |  |  |  |  |  |  |  | Totaal Phone display NXT museum |  | 2.5 |  | 1.0625 |  | 13.5 | 1.75 | 18.8125
11 aug. 2022 07:23 | 2022-07-28 00:00:00 | De knal | test | Werkvoorbereiding | 1 |  |  |  |  |  |  |  |  |  |  | Secrid diverse items
11 aug. 2022 07:23 | 2022-07-28 00:00:00 | De knal | test | Zagen | 1 |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  | 2 |  |  | 4 | 6
11 aug. 2022 10:33 | 2022-08-19 00:00:00 | The Seeecomp | Phone display NXT museum | [NAME] | 4 |  |  |  |  |  |  |  |  |  |  | 2 |  | 3 |  |  |  |  |  | 3
11 aug. 2022 10:33 | 2022-08-19 00:00:00 | The Seeecomp | Phone display NXT museum | lasersnijden | 0.5 |  |  |  |  |  |  |  |  |  |  | Totaal Secrid diverse items |  | 3 |  | 2 |  |  | 4 | 9
11 aug. 2022 10:34 | 2022-08-19 00:00:00 | The Seeecomp | Phone display NXT museum | Zagen | 100 |  |  |  |  |  |  |  |  |  |  | test
11 aug. 2022 10:34 | 2022-08-19 00:00:00 | The Seeecomp | Phone display NXT museum | [NAME] | 6 |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  | 1.125 | 4.25 | 5.375
11 aug. 2022 11:55 | 2022-09-05 00:00:00 | Stoc | Logo vervanger Secrid | [NAME] | 3 |  |  |  |  |  |  |  |  |  |  | 2 |  | 4.25 |  |  |  |  |  | 4.25
11 aug. 2022 11:55 | 2022-09-05 00:00:00 | Stoc | Logo vervanger Secrid | lasersnijden | 3 |  |  |  |  |  |  |  |  |  |  | 5 | 15.375 |  |  |  |  |  |  | 15.375
11 aug. 2022 11:56 | 2022-09-05 00:00:00 | Stoc | Logo vervanger Secrid | zetten | 4 |  |  |  |  |  |  |  |  |  |  | 10 |  |  | 20.25 |  |  |  |  | 20.25
15 aug. 2022 08:57 | 2022-08-26 00:00:00 | HEOCK B.V. | [NAME] vervangen | [NAME] | 1 |  |  |  |  |  |  |  |  |  |  | Totaal test | 15.375 | 4.25 | 20.25 |  |  | 1.125 | 4.25 | 45.25
15 aug. 2022 08:57 | 2022-08-26 00:00:00 | HEOCK B.V. | [NAME] vervangen | Zagen | 1 |  |  |  |  |  |  |  |  |  |  | verlichting floorbar, venetie
15 aug. 2022 08:57 | 2022-08-26 00:00:00 | HEOCK B.V. | [NAME] vervangen | Zagen | 1 |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  | 1.25 |  |  | 2 | 3.25
15 aug. 2022 08:57 | 2022-08-26 00:00:00 | HEOCK B.V. | [NAME] vervangen | Zagen | 1 |  |  |  |  |  |  |  |  |  |  | 2 |  | 8.25 |  |  |  |  |  | 8.25
15 aug. 2022 08:57 | 2022-08-26 00:00:00 | HEOCK B.V. | [NAME] vervangen | Zagen | 1 |  |  |  |  |  |  |  |  |  |  | Totaal verlichting floorbar, venetie |  | 8.25 |  | 1.25 |  |  | 2 | 11.5
15 aug. 2022 08:57 | 2022-08-26 00:00:00 | HEOCK B.V. | [NAME] vervangen | Zagen | 1 |  |  |  |  |  |  |  |  |  |  | Eindtotaal | 15.375 | 22.5 | 20.25 | 5.6875 | 1.5 | 20.25 | 12 | 97.5625
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Aantal van Kolom1 | Kolomlabels
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Rijlabels | Inmeten | lasersnijden | [NAME] | [NAME] | Werkvoorbereiding | Zagen | zetten | Eindtotaal
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] vervangen |  |  |  | 1 |  | 5 |  | 6
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Logo vervanger Secrid |  | 1 |  | 1 |  |  | 1 | 3
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Phone display NXT museum |  | 1 | 1 | 1 |  | 1 |  | 4
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Secrid diverse items |  | 1 | 1 | 1 |  |  |  | 3
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | test | 3 |  | 3 | 2 | 2 | 1 |  | 11
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | verlichting floorbar, venetie |  | 1 | 1 | 1 |  |  |  | 3
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Eindtotaal | 3 | 4 | 6 | 7 | 2 | 7 | 1 | 30
 |  |  |  |  |  |  |  |  |  |  |  | Leverdatum
 |  |  |  |  |  |  |  |  |  |  |  |  |  | zagen |  | lasersnijden | werkvoorbereiding | tekenen | inmeten |  |  |  |  |  |  |  |  | 5
 |  |  |  |  |  |  |  |  |  |  | test |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2
 |  |  |  |  |  |  |  |  |  |  | Secrid diverse items |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1
 |  |  |  |  |  |  |  |  |  |  | verlichting floorbar, venetie |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1
 |  |  |  |  |  |  |  |  |  |  | Phone display NXT museum |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1
 |  |  |  |  |  |  |  |  |  |  | Logo vervanger Secrid |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1
 |  |  |  |  |  |  |  |  |  |  | [NAME] vervangen |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1
 |  |  |  |  |  |  |  |  |  |  | 00:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-07-30 00:00:00 | 2022-07-31 00:00:00 | 2022-08-01 00:00:00 | 2022-08-02 00:00:00 | 2022-08-03 00:00:00 | 2022-08-04 00:00:00 | 2022-08-05 00:00:00 | 2022-08-06 00:00:00 | 2022-08-07 00:00:00 | 2022-08-08 00:00:00 | 2022-08-09 00:00:00 | 2022-08-10 00:00:00 | 2022-08-11 00:00:00 | 2022-08-12 00:00:00 | 2022-08-13 00:00:00 | 2022-08-14 00:00:00 | 2022-08-15 00:00:00 | 2022-08-16 00:00:00 | 2022-08-17 00:00:00 | 2022-08-18 00:00:00 | 2022-08-19 00:00:00 | 2022-08-20 00:00:00 | 2022-08-21 00:00:00 | 2022-08-22 00:00:00 | 2022-08-23 00:00:00 | 2022-08-24 00:00:00 | 2022-08-25 00:00:00 | 2022-08-26 00:00:00 | 2022-08-27 00:00:00 | 2022-08-28 00:00:00 | 2022-08-29 00:00:00 | 2022-08-30 00:00:00 | 2022-08-31 00:00:00 | 2022-09-01 00:00:00 | 2022-09-02 00:00:00 | 2022-09-03 00:00:00 | 2022-09-04 00:00:00 | 2022-09-05 00:00:00 | 2022-09-06 00:00:00 | 2022-09-07 00:00:00 | 2022-09-08 00:00:00 | 2022-09-09 00:00:00 | 2022-09-10 00:00:00 | 2022-09-11 00:00:00 | 2022-09-12 00:00:00 | 2022-09-13 00:00:00 | 2022-09-14 00:00:00 | 2022-09-15 00:00:00 | 2022-09-16 00:00:00 | 2022-09-17 00:00:00 | 2022-09-18 00:00:00 | 2022-09-19 00:00:00 | 2022-09-20 00:00:00 | 2022-09-21 00:00:00
 |  |  |  |  |  |  |  |  | [NAME] (werkv, tekenen, inmeten)
 |  |  |  |  |  |  |  |  | lasersnijden
 |  |  |  |  |  |  |  |  | zetten
 |  |  |  |  |  |  |  |  | vloer