Spreadsheet: louise_kitchen__22764__EATS Projects
Sheet: Power Projects

Project Name | Enron Business Unit | Project Type I | Project Type/Description | Originator(s) | Responsible  EA Tech Services | Technical Support | Location | $$ Exposure | Assessment of Risk | Updated | Update/Comments
AMPS | North America - Principal Investing |  | Generation Technology - mobile power units | [NAME],  [NAME] | [NAME] | [NAME] | Various |  |  | 2001-06-14 00:00:00 | Working on the marketing questions/issues.
[NAME] | North America - East |  | Development/Construction - Simple Cycle Project (~180 MW) | [NAME] | [NAME] | [NAME] | [NAME], TX |  |  | 2001-05-15 00:00:00 | Construction nearly complete.  Estimated completion = May 31, 2001.
Electrobolt | South America | [NAME] | Development/Construction - Simple Cycle Project (386 MW) | [NAME] | [NAME] | EEOS | Rio de Janeiro, Brazil |  |  | 2001-05-15 00:00:00 | Site is under development - initial foundations and temporary facilities.  2 of 6 gas turbines to be shipped today to construction site.  EEOS/NEPCO are primary parties in construction.  Target Operation date = November 1, 2001.
Fort Pierce | North America - East |  | Repower Steam Plant | [NAME] | [NAME],  [NAME] | Darrell Stovall | Ft. Pierce, FL |  |  | 2001-06-28 00:00:00 | [NAME] to talk with TECO about a potential ENRON/Enron joint venture arrangement
Las Vegas Cogen | North America - West |  | Development/Construction - 4x2 LM6000's combined cycle plant | [NAME] | [NAME] | [NAME], [NAME], [NAME] Dannhaus | Las Vegas, NV |  |  | 2001-06-14 00:00:00 | Agreement signed with Modern Continental; expecting to finalize on 08/31.  [NAME] mitigation still needs discussion.  Sound walls and transmission hardware concerns need to be run to ground.
Longview | North America - West |  | [NAME] development of a GE 7FA combined cycle power plant at the Port of Longview leased site | [NAME] | [NAME] | [NAME], [NAME], [NAME] | Longview, WA |  |  | 2001-07-03 00:00:00 | Modern Continental South agreed to be EPC for a full project wrap on LED.  They will manage four (4) sub-contractors.   RCI will be the civil  and possibly the mechanical on the project.  Amec-Simons will be design engineer.  Electric is YTBD.  Draw down schedule is being prepared. Option Draft for E-Next EPC prepared and sent July 2. FNTP sometime in October if not sooner.  Water issue is being resolved.  Public meeting held 6-29-01.  No opposition.  Major equipment identified.  E-Next contracts being prepared for Nooter-Ericksen (HRSG) and [NAME] (ST).  GSU is next. Expect EPC contract negotiations to begin end of 2nd week in July.  Final draft of E-Next EPC being reviewed and sent (hopefully) by end of the week.
Roseville | North America - West |  | Site acquisition underway.  Seeking to secure emission credits | [NAME] | [NAME] | [NAME] | No. California  - near Sacramento |  |  | 2001-05-15 00:00:00 | Working on 100% of emissions reduction credits on the 700 MW plant.  In discussion with WAPA about transmission topics.  [NAME] is on the long-term horizon.
TexMex | North America - East |  | Development/Construction - Installation of AC/DC tie, power export to Mexico | Ozzie Pagan | [NAME] | [NAME], [NAME] | Brownsville, TX |  |  | 2001-04-23 00:00:00 | Interface with Brownsville public utility and ABB Engineering.  Currently on hold.
Vitro | Mexico | [NAME] | Development/Construction - Combined Cycle Cogen Project (245 MW) | [NAME],  [NAME],  [NAME] | [NAME] | [NAME] | Monterrey, Mexico |  |  | 2001-06-18 00:00:00 | Const Mob 03/26/01.  Sell down in progress.  [NAME]'s change request under discussion.  Applying for co-generation customs exemption.
Midway | North America - East |  | Development - up to 3 x 7FA simple cycle plant | [NAME], [NAME] | [NAME] |  | St. Lucie Co., FL |  |  | 2001-07-02 00:00:00 | Discussions are underway with TECO regarding a potential TECO/ENRON  joint venture arrangement.  Further discussions may be pursued with other potential counterparties interested in a 2002/3 COD.
[NAME] |  |  |  |  | [NAME]
Westinghouse (W)  501D5A Turbines | Enron Americas |  |  | [NAME] | [NAME] |  | Various |  |  | 2001-07-05 00:00:00 | Enron has one in storage ([NAME]).  Team inspected it last week.  There are various potential offers referred to development for consideration.
Mitsubishi (MHI)  501F Turbines | Enron Americas |  |  | [NAME] |  |  | Various |  |  | 2001-07-05 00:00:00 | Turbines assigned: #1 - Fort Pierce #2, #3, #4 - to [NAME] or for sale Again, offers referred to development for consideration.
Ukrainian Turbines |  |  |  |  | [NAME]
EPC Negotiation Team | Enron Americas | [NAME] | Lead EPC and turbine purchase contract discussions | [NAME], [NAME],  [NAME], [NAME] | [NAME] | [NAME] | ENA