Spreadsheet: 91316d1291071008-showing-formula-results-excel-2010-test-1
Sheet: P6 report

Job ID | Job Name | Task ID | Task Name | Start Time | Finish Time | Project Type | Control Type | Region | (P6) Resp. Manager | Fulfilled | Resources | PM | SM | Rsrc Manager | Rsr Product Line | [NAME] | Rsr Region | Rsr SubC Co
1LO-100000411 | Lake Hodges BOP Site Lead | A1040 | Site Lead | Sep 13, 2010 A | Sep 16, 2010 A | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100000411 | Lake Hodges BOP Site Lead | A1080 | Site Lead | 2010-12-08 00:00:00 | 2010-12-10 00:00:00 | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100001279 | Bruce Mansfield Unit 1-3 MKVI Install | A1000 | MKVI | Apr 19, 2010 A | May 19, 2010 A | Project | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100001549 | [NAME] MKVI | A1000 | MKVI | 2011-04-04 00:00:00 | 2011-05-31 00:00:00 | Project | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002363 | Dominion Millstone 2 FAT | 16146531 | Review Customer Documents | Sep 06, 2010 A | Sep 10, 2010 A | Project | MK-VIe - Nuclear | NA-North | North America - North Region | NO |  | [NAME], [NAME] | Cholewa, [NAME]
1LO-100002433 | Tupras IZMIR | A1040 | Punch List | 2010-11-01 00:00:00 | 2010-11-30 00:00:00 | Project | MK-VI - Steam | Turkey | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
1LO-100002984 | Vectron Culley SSR, [NAME] replacement | A1000 | SSR, [NAME] replacement | 2011-04-04 00:00:00 | 2011-05-17 00:00:00 | Project | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000166 | MVM Services Support Agreement | A1030 | Field work 4 | 2011-02-18 00:00:00 | 2011-04-01 00:00:00 | Project | MK-VI HMI/TIL - Gas | Hungary | Europe Region | NO |  | [NAME], [NAME] | Lecorgne, [NAME]
1LO-150000260 | [NAME] | A1100 | Field Work | 2010-12-06 00:00:00 | 2010-12-10 00:00:00 | Project | EX2100 - w/o PSS | NA-South | North America - South Region | YES | [NAME] | [NAME], Jerry | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1040 | 5th week - MKVIe | May 03, 2010 A | May 07, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1080 | 4th week - EX2100 | Apr 12, 2010 A | Apr 16, 2010 A | Project | EX2100 - w/ PSS | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000325 | Chevron - El Segundo | A1010 | Commissioning | Jan 21, 2010 A | Feb 16, 2010 A | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | Hueber, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000325 | Chevron - El Segundo | A1020 | 2nd Trip-fixing PT/CT Circuit and Commissioning | 2010-11-29 00:00:00 | 2010-12-03 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | Hueber, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000470 | DP&L Stuart  Alterrex Bridge Diode | A1030 | Field Work | 2010-11-18 00:00:00 | 2010-11-23 00:00:00 | Project | Alterrex | NA-North | North America - North Region | NO |  | [NAME], [NAME] | Cholewa, [NAME]
1LO-150000486 | [NAME] | A1000 | Field Work | Aug 15, 2010 A | 2011-08-14 00:00:00 | Project | MK-VIe - DCS | NA-North | North America - North Region | YES | Contractor-Lonestar | Cholewa, [NAME] | Cholewa, [NAME] |  | Control Solutions Product Line |  | Global | Lone Star Controls
1LO-150000509 | Pacificcorp-[NAME] Unit 3 EX2100 | A1000 | Field work | 2011-02-07 00:00:00 | 2011-06-01 00:00:00 | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000643 | [NAME] hydro install new equipment | A1000 | 505 upgrade | 2010-10-25 00:00:00 | 2010-11-03 00:00:00 | Project | [NAME] | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000648 | Santee Cooper Cross SCW MKVI mods | A1020 | Unit 4 | 2011-04-11 00:00:00 | 2011-05-20 00:00:00 | Project | MK-VI - Steam | NA-South | North America - South Region | NO |  | [NAME], [NAME] | [NAME], [NAME]
1LO-150000648 | Santee Cooper Cross SCW MKVI mods | A1040 | Site Mobilization (FE required on site) | Oct 09, 2010 A | Oct 10, 2010 A | Project | MK-VI - Steam | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000664 | Wheelbrator Andover | A1000 | EX2100 | 2012-03-05 00:00:00 | 2012-04-06 00:00:00 | Project | EX2100 - w/ PSS | NA-North | North America - North Region | YES | [NAME] | Bailey, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1C1-170000179 | Dow - Ft. [NAME] (Perf Svs) | 16164058 | Field Work 1st. Unit | 2010-12-06 00:00:00 | 2010-12-20 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | GE Power Services
1C1-170000446 | OPG Lambton EX2100 DFE | A1000 | 2nd. Trip (no firm dates) | 2010-12-30 00:00:00 | 2011-01-03 00:00:00 | Project | EX2100 - DFE | NA-North | North America - North Region | NO |  | Frang, [NAME] | Cholewa, [NAME]
1LO-100000016 | [NAME] | A1020 | Field Work Trip 2 | 2010-11-08 00:00:00 | 2010-11-24 00:00:00 | Call-Out | MK-VI - Nuclear | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100000411 | Lake Hodges BOP Site Lead | A1010 | Site Lead | Jul 05, 2010 A | Aug 13, 2010 A | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100001279 | Bruce Mansfield Unit 1-3 MKVI Install | 16139366 | EX2100 | 2011-05-02 00:00:00 | 2011-05-15 00:00:00 | Project | EX2100 - w/ PSS | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002146 | [NAME] EX2100 | A1010 | Unit 2 EX - 2nd trip | May 12, 2010 A | May 17, 2010 A | Project | EX2100 - w/ PSS | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002363 | Dominion Millstone 2 FAT | 16146531-1 | FAT | Oct 18, 2010 A | Oct 22, 2010 A | Project | MK-VIe - Nuclear | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002433 | Tupras IZMIR | A1030 | Unit 4 - Field work | Nov 26, 2009 A | Dec 24, 2009 A | Project | MK-VI - Steam | Turkey | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1050 | Irag # 4 | 2011-02-01 00:00:00 | 2011-03-15 00:00:00 | Project |  | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1050 | Irag # 4 | 2011-02-01 00:00:00 | 2011-03-15 00:00:00 | Project | Site Manager - Site Lead | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line |  | Africa, India, Middle-East Region
1LO-150000166 | MVM Services Support Agreement | A1010 | Field Work 3 | Sep 06, 2010 A | Oct 18, 2010 A | Project | MK-VI HMI/TIL - Gas | Hungary | Europe Region | NO |  | [NAME], [NAME] | Lecorgne, [NAME]
1LO-150000260 | [NAME] | A1090 | Installation Specialist | Sep 24, 2010 A | Oct 01, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | [NAME], Jerry | [NAME], [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000265 | Sonatrach Stah | A1010 | Alrar GT4 unit 472 MKVIe, ITCC | 2011-01-02 00:00:00 | 2011-03-07 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | Brahim Nadjadi | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
1LO-150000265 | Sonatrach Stah | A1030 | Alrar GT1 Unit 151 MKVIe, ITCC | 2011-06-01 00:00:00 | 2011-08-04 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | NO |  | Mekki, [NAME] | Noual, Amine
1LO-150000267 | Signal Hill Wichita Falls Power | A1000 | Qty. 3 - LM2500 & Qty. 1 - Steam | Jun 24, 2010 A | Jun 28, 2010 A | Project | [NAME] | NA-South | North America - South Region | YES | [NAME] | Sartor, Fred | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1030 | 4th week - MKVIe | Apr 26, 2010 A | Apr 30, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1050 | 1st week - EX2100 | [NAME] A | [NAME] 26, 2010 A | Project | EX2100 - w/ PSS | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1120 | 2nd. Trip 2nd. week | Mar 01, 2010 A | [NAME] 12, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1140 | Installation Specialist | Oct 11, 2010 A | 2010-11-05 00:00:00 | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000354 | ATK MKVIe install 4 units | A1010 | 2nd. week | May 10, 2010 A | May 14, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1C1-170000434 | Peterborough Utilities-London Street U#2; Ontario, Canada | 16171481 | Installation | 2010-11-29 00:00:00 | 2010-12-13 00:00:00 | Project | Mechanical - Hydro | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1C1-170000446 | OPG Lambton EX2100 DFE | 16171688 | 1st. Trip | Sep 27, 2010 A | Oct 29, 2010 A | Project | EX2100 - DFE | NA-North | North America - North Region | YES | [NAME] | Frang, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1C1-170000456 | Capital Power | Task ID | Field Work | 2011-03-07 00:00:00 | 2011-05-06 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | NO |  | Ahmed, Khurram | Cholewa, [NAME]
1LO-100000130 | Lake Hodges - EX2100, [NAME], Allan Bradely PLC for BOP | A1000 | 1st Trip | Apr 04, 2010 A | Jun 13, 2010 A | Project | [NAME] | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100001279 | Bruce Mansfield Unit 1-3 MKVI Install | 16148992-1 | Unit 3 MKVIe | 2011-03-21 00:00:00 | 2011-05-15 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002074 | Boston Mystic | A1020 | 2nd. Shift | 2011-04-04 00:00:00 | 2011-04-22 00:00:00 | Project | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Deeny, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000149 | GRE Coal Creek Unit 2 / 1 | A1050 | Commissioning - Unit 1 - NEED ISSUE PO | 2011-05-10 00:00:00 | 2011-05-23 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Global | Granite Services International
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1000 | Irag # 7 | 2010-10-29 00:00:00 | 2010-12-10 00:00:00 | Project |  | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1020 | Irag # 6 | 2010-10-19 00:00:00 | 2010-11-30 00:00:00 | Project | MK-VIe - Gas | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1030 | Irag # 8 | 2011-04-01 00:00:00 | 2011-05-31 00:00:00 | Project |  | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000166 | MVM Services Support Agreement | A1000 | Field Work 1 | May 19, 2010 A | Jun 30, 2010 A | Project | MK-VI HMI/TIL - Gas | Hungary | Europe Region | YES | Pablo Pastor | [NAME], [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
1LO-150000175 | Ecuador Petroindustrial | A1090 | [NAME] | 2010-11-15 00:00:00 | 2010-12-03 00:00:00 | Project | MK-VIe - Steam | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
1LO-150000260 | [NAME] | A1000 | Controls upgrade - [NAME] (3 units) | Oct 19, 2010 A | 2010-12-01 00:00:00 | Project | MK-Ve - Gas | NA-South | North America - South Region | YES | [NAME] | [NAME], Jerry | [NAME], [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000260 | [NAME] | A1080 | Site Lead | Oct 18, 2010 A | 2010-10-29 00:00:00 | Project | Site Manager - Site Lead | NA-South | North America - South Region | YES | [NAME] | [NAME], Jerry | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000265 | Sonatrach Stah | A1020 | Alrar GT2 unit 251 MKVIe, ITCC | 2011-03-01 00:00:00 | 2011-05-04 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | NO |  | Mekki, [NAME] | Noual, Amine
1LO-150000265 | Sonatrach Stah | A1050 | Stah GT7 Unit 702 MKVI2, ITCC | 2011-12-01 00:00:00 | 2012-02-03 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | NO |  | Mekki, [NAME] | Noual, Amine
1LO-150000325 | Chevron - El Segundo | A1000 | Installation | Jan 05, 2010 A | Jan 20, 2010 A | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | Hueber, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000354 | ATK MKVIe install 4 units | A1020 | 3rd. week | May 17, 2010 A | May 21, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000354 | ATK MKVIe install 4 units | A1110 | 5th. week | May 31, 2010 A | Jun 04, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1070 | 8th. week | Aug 16, 2010 A | Aug 20, 2010 A | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1C1-170000453 | Hydro Quebec Becancour HMI Upgrade | first unit | HMI Upgrade | 2011-04-18 00:00:00 | 2011-04-20 00:00:00 | Project | MK-V HMI/TIL - Gas | NA-North | North America - North Region | NO |  | Shochat, [NAME] | Cholewa, [NAME]
1LO-100000016 | [NAME] | A1030 | Field work Trip 3 | 2010-12-20 00:00:00 | 2010-12-31 00:00:00 | Call-Out | MK-VI - Nuclear | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100000411 | Lake Hodges BOP Site Lead | A1020 | Site Lead | 2010-11-29 00:00:00 | 2011-01-31 00:00:00 | Project | [NAME] | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100002074 | Boston Mystic | A1010 | 1st. Shift | 2011-03-14 00:00:00 | 2011-05-17 00:00:00 | Project | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Deeny, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002363 | Dominion Millstone 2 FAT | A1060 | Field Work 1st. trip | Jul 26, 2010 A | Aug 23, 2010 A | Project | MK-VIe - Nuclear | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002433 | Tupras IZMIR | A1020 | Unit 3 - Field work | Feb 20, 2010 A | Mar 20, 2010 A | Project | MK-VI - Steam | Turkey | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
1LO-100002433 | Tupras IZMIR | A1040 | Punch List | 2010-11-01 00:00:00 | 2010-11-30 00:00:00 | Project | MK-VIe - Steam | Turkey | Europe Region | YES | Dermot Cullen | Bell, [NAME] | Lecorgne, [NAME] | Contractor - Granite |  |  |  | Granite Services International
1LO-100002577 | Edison Tarrento | A1010 | Field work (9FE +PFR/RMC tuning) Unit 2 | 2010-12-15 00:00:00 | 2010-12-19 00:00:00 | Project | MK-VI - Gas | Italy | Europe Region | NO |  | Norris, [NAME] | Lecorgne, [NAME]
1LO-150000023 | Alabama Power Gorgas U8 & 9 | A1010 | Installation | 2011-09-01 00:00:00 | 2011-09-05 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | NO |  | Campbell, [NAME] | [NAME], [NAME]
1LO-150000149 | GRE Coal Creek Unit 2 / 1 | A1000 | Site Walk | Jan 21, 2010 A | Jan 22, 2010 A | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Global | Granite Services International
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1020 | Irag # 6 | 2010-10-19 00:00:00 | 2010-11-30 00:00:00 | Project | Site Manager - Site Lead | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line |  | Africa, India, Middle-East Region
1LO-150000166 | MVM Services Support Agreement | A1020 | Field work 2 | 2010-11-18 00:00:00 | 2010-12-30 00:00:00 | Project | MK-VI HMI/TIL - Gas | Hungary | Europe Region | NO |  | [NAME], [NAME] | Lecorgne, [NAME]
1LO-150000265 | Sonatrach Stah | A1000 | Alrar [NAME] 351- MKVIe, ITCC | 2012-02-20 00:00:00 | 2012-04-20 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | NO |  | Mekki, [NAME] | Noual, Amine
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1010 | 2nd week - MKVIe | Apr 12, 2010 A | Apr 16, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000569 | Cleco 6B Relocation Support | A1010 | On Site | 2010-11-15 00:00:00 | 2010-11-30 00:00:00 | Project | EX2000 - w/o PSS | NA-South | North America - South Region | YES | [NAME] | Bailey, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000569 | Cleco 6B Relocation Support | A1030 | FAT Prework | Sep 07, 2010 A | Sep 10, 2010 A | Project | EX2000 - w/o PSS | NA-South | North America - South Region | YES | [NAME] | Bailey, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000569 | Cleco 6B Relocation Support | A1060 | Installation Specialist | 2011-01-01 00:00:00 | 2011-01-15 00:00:00 | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Bailey, [NAME] | [NAME], [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000587 | SMEPA - Moselle Station | A1000 | Field Work (5004-CS SRV HMI) | Aug 15, 2010 A | Sep 21, 2010 A | Project | MK-V HMI/TIL - Gas | NA-South | North America - South Region | YES | [NAME] | Sartor, Fred | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000587 | SMEPA - Moselle Station | A1010 | Field work | 2011-07-18 00:00:00 | 2011-07-22 00:00:00 | Project | MK-V HMI/TIL - Gas | NA-South | North America - South Region | YES | [NAME] | Sartor, Fred | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000618 | Rawhide Energy Station | A1000 | Site Mobilization | 2010-12-06 00:00:00 | 2010-12-10 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Mitchell, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1090 | Train II Commissioning - Unit 2 for unit 2k203 | 2010-10-26 00:00:00 | 2010-11-07 00:00:00 | Training | MK-VIe - Comp | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME]
1C1-170000456 | Capital Power | Task ID | Field Work | 2011-03-07 00:00:00 | 2011-05-06 00:00:00 | Project | Mechanical - Steam | NA-North | North America - North Region | NO |  | Ahmed, Khurram | Cholewa, [NAME]
1LO-100000130 | Lake Hodges - EX2100, [NAME], Allan Bradely PLC for BOP | A1030 | BOP | 2010-12-01 00:00:00 | 2011-01-31 00:00:00 | Project | [NAME] | NA-West | North America - West Region | YES | Contractor-Lonestar | Frang, [NAME] | Cleary, [NAME] |  | Control Solutions Product Line |  | Global | Lone Star Controls
1LO-100002146 | [NAME] EX2100 | A1030 | Unit 3 EX - 2nd trip | 2010-12-06 00:00:00 | 2010-12-15 00:00:00 | Project | EX2100 - w/ PSS | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002363 | Dominion Millstone 2 FAT | 16146531-2 | FAT | 2010-10-25 00:00:00 | 2010-10-29 00:00:00 | Project | MK-VIe - Nuclear | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002433 | Tupras IZMIR | A1000 | Unit 1 - Field work | Oct 14, 2009 A | Nov 11, 2009 A | Project | MK-VI - Steam | Turkey | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
1LO-100002433 | Tupras IZMIR | A1020 | Unit 3 - Field work | Feb 20, 2010 A | Mar 20, 2010 A | Project | MK-VI - Steam | Turkey | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
1LO-100002577 | Edison Tarrento | A1000 | Field work (9FE +PFR/RMC tuning) Unit 1 | 2010-12-15 00:00:00 | 2010-12-19 00:00:00 | Project | MK-VI - Gas | Italy | Europe Region | YES | [NAME] | Norris, [NAME] | Lecorgne, [NAME] | [NAME]
1LO-150000149 | GRE Coal Creek Unit 2 / 1 | A1040 | Installation - Unit 1 - Need ISSUE PO | 2011-03-30 00:00:00 | 2011-04-23 00:00:00 | Project | EX2000 - w/ PSS | NA-West | North America - West Region | NO |  | [NAME], [NAME] | Cleary, [NAME]
1LO-150000149 | GRE Coal Creek Unit 2 / 1 | A1060 | Specialized Control; Partial Arc to Full Arc | May 10, 2010 A | May 23, 2010 A | Project | MK-VI - Steam | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | GE OC - Others | Control Solutions Product Line | GE-OC Technology Resource
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1010 | Irag # 5 | 2010-09-18 00:00:00 | 2010-10-30 00:00:00 | Project | MK-VIe - Gas | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1040 | Irag # 9 | 2011-01-09 00:00:00 | 2011-02-20 00:00:00 | Project |  | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1040 | Irag # 9 | 2011-01-09 00:00:00 | 2011-02-20 00:00:00 | Project | Site Manager - Site Lead | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line |  | Africa, India, Middle-East Region
1LO-150000163 | Astoria LCI | 16166303 | HMI Work | Oct 18, 2010 A | Oct 24, 2010 A | Project | MK-VI HMI/TIL - Gas | NA-North | North America - North Region | YES | [NAME] | Ahmed, Khurram | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000175 | Ecuador Petroindustrial | A1020 | Field work U1 | Aug 23, 2010 A | Sep 24, 2010 A | Project | Site Manager - Site Lead | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | Contractors | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Other
1LO-150000175 | Ecuador Petroindustrial | A1050 | Field work U3 | 2011-01-03 00:00:00 | 2011-01-21 00:00:00 | Project | MK-VIe - Steam | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
1LO-150000175 | Ecuador Petroindustrial | A1070 | Field work U4 | 2010-11-22 00:00:00 | 2010-12-03 00:00:00 | Project | EX2100 - w/o PSS | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
1LO-150000175 | Ecuador Petroindustrial | A1100 | Load shedding | 2010-11-22 00:00:00 | 2010-12-03 00:00:00 | Project | MK-VIe - Steam | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
1LO-150000260 | [NAME] | A1110 | Installation Specialist Second Trip | Oct 19, 2010 A | 2010-11-23 00:00:00 | Project | MK-Ve - Gas | NA-South | North America - South Region | YES | [NAME] | [NAME], Jerry | [NAME], [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1060 | 2nd week - EX2100 | Mar 29, 2010 A | Apr 02, 2010 A | Project | EX2100 - w/ PSS | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1090 | 5th week - EX2100 | Apr 19, 2010 A | Apr 23, 2010 A | Project | EX2100 - w/ PSS | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1100 | Train II Commissioning - Unit 3 for unit 3k201 | 2010-10-26 00:00:00 | 2010-10-30 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
1LO-150000648 | Santee Cooper Cross SCW MKVI mods | A1030 | Field Work Unit 1 trip 2 | 2010-11-08 00:00:00 | 2010-11-22 00:00:00 | Project | MK-VI - Steam | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000649 | ExxonMobil Baytown | A1000 | EX2100, [NAME] VIe and Lube Oil skid- Field Work | 2010-12-06 00:00:00 | 2010-12-16 00:00:00 | Project | EX2100 - w/ PSS | NA-South | North America - South Region | NO |  | [NAME], Jerry
1LO-150000652 | IPL Harding Street Alterrex Bridge Diode Replacement | 16170784 | Field work | Oct 04, 2010 A | 2010-10-22 00:00:00 | Project | Alterrex | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000664 | Wheelbrator Andover | 16171167 | MKVIe | 2012-03-05 00:00:00 | 2012-03-30 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | YES | [NAME] | Bailey, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000674 | City of Independence Substation I | A1000 | FAT | Sep 07, 2010 A | Sep 10, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000723 | Muscatine P&W | A1010 | Field work | 2011-04-15 00:00:00 | 2011-04-30 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | NO |  | Campbell, [NAME] | Cleary, [NAME]
1LO-150000735 | South Mississippi Electric Power Association | A1000 | MKV <I> to HMI Upgrade, qty. 2 | 2010-11-01 00:00:00 | 2010-11-05 00:00:00 | Project | MK-VI - Steam | NA-South | North America - South Region | YES | [NAME] | Sartor, Fred | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-XXXXXXXXA | HECO W5 | A1010 | Trip 2 (commissioning) | 2012-12-20 00:00:00 | 2013-01-04 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | NO |  | [NAME], Jerry | Cleary, [NAME]
1LO-150000772 (B) | HECO W9 | A1000 | Trip 1 (install support) | 2011-05-01 00:00:00 | 2011-06-12 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | Contractor - Granite | [NAME], Jerry | Cleary, [NAME] |  | Both Product Lines | Subcontractor Resource | Global | Granite Services International
1LO-150000802 | Dominion Alterrex | A1000 | Trip 1: Technical Direction to assist customer with removal of Alterrex Cabinets | Sep 27, 2010 A | Sep 29, 2010 A | Project | Alterrex | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000833 | Dayton Power & Light - Tait | 16174102 | [NAME] | 2010-11-15 00:00:00 | 2010-11-25 00:00:00 | Project | MK-Ve - Gas | NA-North | North America - North Region | YES | [NAME] | Sartor, Fred | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000857 | Duke Miami Fort Alterex Diode | Task ID | Field Work | 2011-03-21 00:00:00 | 2011-04-08 00:00:00 | Project | Alterrex | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000864 | SDGE [NAME] | A1060 | Installation Tech | 2011-03-21 00:00:00 | 2011-04-08 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000864 | SDGE [NAME] | A1080 | Installation Tech | 2011-03-21 00:00:00 | 2011-04-08 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
3AR-304000070 | CMS Ensenada | A1020 | I to HMI-Maintanance Training | 2010-11-08 00:00:00 | 2010-11-12 00:00:00 | Project | MK-VI HMI/TIL - Steam | Argentina | Latin America Region | NO |  | Sapia, Patricia | Miranda, Armando
3MX-302000126 | Iberdola - Island Mode of Operation | A1040 | Field work- [NAME] | 2011-02-28 00:00:00 | 2011-03-02 00:00:00 | Project | MK-VI HMI/TIL - Gas | Puerto Rico | Latin America Region | NO |  | Lopez, [NAME] | Miranda, Armando
3PR-000000005 | PREPA - 22 Controles - EX2100 - Gas - Dagua 2 - 1 | A1010 | Field work | 2010-12-01 00:00:00 | 2011-01-27 00:00:00 | Project | EX2100 - w/o PSS | Puerto Rico | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
3PR-000000006 | PREPA - 22 Controles - Mark VI, GPP, MCC - Gas | A1020 | [NAME], GPP, MCC, PREPA Gas | 2011-02-10 00:00:00 | 2011-02-21 00:00:00 | Project | MK-VI - Gas | Puerto Rico | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
5AI-999000221 | P-QP NGL1 & 2 CS project | A1030 | [NAME] (K/KT 2401) - Commissioning -  Unit 1 | 2010-12-05 00:00:00 | 2010-12-25 00:00:00 | Project | MK-VIe - Comp | Qatar | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | Contractor - Granite
1LO-150000470 | DP&L Stuart  Alterrex Bridge Diode | A1000 | Field Work | Sep 20, 2010 A | Sep 29, 2010 A | Project | Alterrex | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000470 | DP&L Stuart  Alterrex Bridge Diode | A1020 | Installation Specialist | Nov 09, 2010 A | Nov 16, 2010 A | Project | Alterrex | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000509 | Pacificcorp-[NAME] Unit 3 EX2100 | A1020 | Excitation | 2010-04-18 00:00:00 | 2010-04-30 00:00:00 | Project | EX2100 - DFE | NA-West | North America - West Region | YES | Contractor - Granite | Frang, [NAME] | Cleary, [NAME] |  | Both Product Lines | Subcontractor Resource | Global | Granite Services International
1LO-150000555 | Westmoreland LG&E EX2100 w/labor (Delayed: no firm dates) | A1010 | Field work 2nd. week | 2011-01-22 00:00:00 | 2011-01-26 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | NO |  | Rogers, [NAME] | [NAME], [NAME]
1LO-150000555 | Westmoreland LG&E EX2100 w/labor (Delayed: no firm dates) | A1030 | Field work 4th. week | 2011-02-05 00:00:00 | 2011-02-07 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | NO |  | Rogers, [NAME] | [NAME], [NAME]
1LO-150000569 | Cleco 6B Relocation Support | A1020 | Second Trip | 2010-12-01 00:00:00 | 2010-12-15 00:00:00 | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Bailey, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000616 | IP&L Petersburg Unit # 2 - Alterex diodes | 16169915 | [NAME] | Nov 01, 2010 A | Nov 12, 2010 A | Project | Alterrex | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000617 | Intermountain Power Service Corp | A1020 | Installation | 2010-11-08 00:00:00 | 2010-11-30 00:00:00 | Project | EX2100 - w/o PSS | NA-West | North America - West Region | YES | [NAME] | Sartor, Fred | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000618 | Rawhide Energy Station | A1010 | Field work | 2010-12-06 00:00:00 | 2010-12-10 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Mitchell, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1000 | Train II Commissioning - Unit 1 for unit 2k201/202 | 2010-10-26 00:00:00 | 2010-11-11 00:00:00 | Training | MK-VIe - Gas | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1030 | MK Vie Control System OperatorTraining | 2010-09-18 00:00:00 | 2010-09-23 00:00:00 | Training | MK-VIe - Gas | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1030 | MK Vie Control System OperatorTraining | 2010-09-18 00:00:00 | 2010-09-23 00:00:00 | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1110 | Pre-Commissioning Activity Train-II | 2010-10-16 00:00:00 | 2010-11-01 00:00:00 | Training | MK-VIe - Comp | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000648 | Santee Cooper Cross SCW MKVI mods | A1010 | Unit 3 | 2011-03-14 00:00:00 | 2011-04-15 00:00:00 | Project | MK-VI - Steam | NA-South | North America - South Region | NO |  | [NAME], [NAME] | [NAME], [NAME]
1LO-150000674 | City of Independence Substation I | A1000 | FAT | Sep 07, 2010 A | Sep 08, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000674 | City of Independence Substation I | A1030 | Commissioning Installation of Substation | Oct 01, 2010 A | 2010-12-01 00:00:00 | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000734 | FPL-Turkey Point 5 MKVI HMI Upgrade / SSA Network CAP | A1000 | Outage | 2010-11-29 00:00:00 | 2010-12-12 00:00:00 | Project | MK-VI - Gas | NA-South | North America - South Region | YES | [NAME] | Nicksic, Leslie | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000754 | Covanta Connecticut Resource MKVIe & EX2100 | MKVIe Install | MKVIe Install | 2010-12-27 00:00:00 | 2011-01-28 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | YES | [NAME] | Hueber, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000771 | Elwood Energy MKV to MKVe | 16173295 | MKVe migration units 5 to 9 | 2011-01-31 00:00:00 | 2011-03-11 00:00:00 | Project | MK-Ve - Gas | NA-North | North America - North Region | NO |  | [NAME], [NAME] | Cholewa, [NAME]
1LO-150000354 | ATK MKVIe install 4 units | A1030 | 4th. week | May 24, 2010 A | May 28, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000354 | ATK MKVIe install 4 units | A1060 | 7th. week | Jun 14, 2010 A | Jun 18, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000470 | DP&L Stuart  Alterrex Bridge Diode | A1010 | Installation Specialist | Sep 20, 2010 A | Sep 29, 2010 A | Project | Alterrex | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000509 | Pacificcorp-[NAME] Unit 3 EX2100 | A1030 | Final Design Review | 2010-11-15 00:00:00 | 2010-11-18 00:00:00 | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000615 | [NAME] to MKVe | 1616993-2 | Second Unit | 2011-04-04 00:00:00 | 2011-04-18 00:00:00 | Project | MK-Ve - Gas | NA-North | North America - North Region | NO |  | Ahmed, Khurram | Cholewa, [NAME]
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1020 | MK Vie Control System Overview Training | Jun 12, 2010 A | Jun 13, 2010 A | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1050 | Mark VIe Control System Maintenance and Troubleshooting | 2010-09-26 00:00:00 | 2010-10-07 00:00:00 | Training | MK-VIe - Gas | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1090 | Train II Commissioning - Unit 2 for unit 2k203 | 2010-10-26 00:00:00 | 2010-11-07 00:00:00 | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000673 | Tri-State Craig - EX2100 Upgrade | A1020 | [NAME] | 2010-12-01 00:00:00 | 2010-12-01 00:00:00 | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000677 | Alabama Power - Miller Unit 1 Alterrex | A1000 | Field work | Sep 01, 2010 A | 2010-09-05 00:00:00 | Project | Alterrex | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000701 | AEP Tanners Creek | A1000 | EX2100 TDI | 2011-06-06 00:00:00 | 2011-06-25 00:00:00 | Project | EX2100 - w/o PSS | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000729 | US GEIOC CLP Black Point | A1000 | Field Work | 2011-03-07 00:00:00 | 2011-03-20 00:00:00 | Project | EX2100 - w/o PSS | Hong Kong | Asia Region | NO |  | Jincong, Ai | Jayavelu, Murugavel
1LO-150000734 | FPL-Turkey Point 5 MKVI HMI Upgrade / SSA Network CAP | A1010 | Field work HMI Upgrade | 2010-11-29 00:00:00 | 2010-12-12 00:00:00 | Project | EX2100 - DFE | NA-South | North America - South Region | YES | [NAME] | Nicksic, Leslie | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000740 | Dominion Power Gravelneck | A1000 | Install and Commissioning | 2010-12-06 00:00:00 | 2010-12-10 00:00:00 | Project | EX2100e | NA-South | North America - South Region | NO |  | Frang, [NAME] | [NAME], [NAME]
1LO-150000786 | CPS San Antonio | A1000 | Field Work | 2011-01-03 00:00:00 | 2011-01-07 00:00:00 | Project | MK-Ve - Gas | NA-South | North America - South Region | NO |  | Frang, [NAME] | [NAME], [NAME]
1LO-150000793 | Dominion Fairless HMI upgrades and UCVE | 16173653 | HMI and UCVE upgrades | 2011-03-26 00:00:00 | 2011-04-24 00:00:00 | Project | MK-VI HMI/TIL - Steam | NA-North | North America - North Region | NO |  | Mitchell, [NAME] | Cholewa, [NAME]
1LO-150000864 | SDGE [NAME] | A1000 | Installation Tech- Site Walk | 2010-11-17 00:00:00 | 2010-11-19 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000864 | SDGE [NAME] | A1040 | Installation Tech | 2011-03-21 00:00:00 | 2011-03-30 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | NO |  | Cleary, [NAME] | Cleary, [NAME]
1LO-150000864 | SDGE [NAME] | A1050 | Installation Tech | 2011-03-21 00:00:00 | 2011-03-30 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | NO |  | Cleary, [NAME] | Cleary, [NAME]
1LO-150000864 | SDGE [NAME] | A1070 | Installation Tech | 2011-03-21 00:00:00 | 2011-03-30 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | NO |  | Cleary, [NAME] | Cleary, [NAME]
1LO-150000XXXD | [NAME] | Unit 1 | Install Diodes | 2011-10-24 00:00:00 | 2011-11-29 00:00:00 | Project | Alterrex | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000679 | Calpine Westbrook MVe migration | Task ID | Field Work | 2011-03-06 00:00:00 | 2011-03-19 00:00:00 | Project | MK-Ve - Gas | NA-North | North America - North Region | YES | [NAME] | Ahmed, Khurram | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000689 | Wheelbrator [NAME] | A1010 | Field Work 2nd. week | 2010-12-06 00:00:00 | 2010-12-10 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000717 | Dominion Manchester | 16172061 | EX2100 DFE | 2011-02-05 00:00:00 | 2011-03-07 00:00:00 | Project | EX2100 - DFE | NA-North | North America - North Region | NO |  | Varnon, Dennis | Cholewa, [NAME]
1LO-150000730 | Wheelbrator [NAME] | A1000 | Field Work | 2011-02-07 00:00:00 | 2011-02-25 00:00:00 | Project | EX2100 - w/o PSS | NA-North | North America - North Region | NO |  | [NAME], [NAME] | Cholewa, [NAME]
1LO-150000767 | [NAME] upgrade | 16173113 | HMI Data Gather | Aug 25, 2010 A | Aug 27, 2010 A | Project | MK-V HMI/TIL - Gas | NA-North | North America - North Region | YES | [NAME] | Nicksic, Leslie | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000772 (B) | HECO W9 | A1000 | Trip 1 (install support) | 2011-05-01 00:00:00 | 2011-06-12 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | NO |  | [NAME], Jerry | Cleary, [NAME]
1LO-150000824 | Calpine Gilroy | A1010 | Installation Technician | 2011-04-10 00:00:00 | 2011-04-15 00:00:00 | Project | MK-IVe - Gas | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000864 | SDGE [NAME] | A1080 | Installation Tech | 2011-03-21 00:00:00 | 2011-03-30 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | NO |  | Cleary, [NAME] | Cleary, [NAME]
1LO-150000885 | Teaching IS EX2100 | Task ID | Teaching | 2010-11-07 00:00:00 | 2010-11-12 00:00:00 | Project | EX2100 - w/ PSS | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-170000502 | TransCanada in Ontario | 16173628-2 | mapping attempt #2 | 2011-11-21 00:00:00 | 2011-11-25 00:00:00 | Call-Out | [NAME] | NA-North | North America - North Region | NO |  | Dominic, [NAME] | Cholewa, [NAME]
3AR-304000070 | CMS Ensenada | A1000 | Field work | Jun 21, 2010 A | Jul 11, 2010 A | Project | MK-VI - Gas | Argentina | Latin America Region | YES | [NAME] | Sapia, Patricia | Miranda, Armando | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Granite Services International
3BZ-300000057 | GEVISA - AES Tietê - UHE Caconde | A1030 | SiteLead U2 | 2012-01-09 00:00:00 | 2012-03-13 00:00:00 | Project | Site Manager - Site Lead | Brazil | Latin America Region | NO |  | Mori, [NAME] | Miranda, Armando
3CL-000000055 | [NAME] | A1010 | Field work U4 | May 04, 2010 A | May 31, 2010 A | Project | MK-VIe - Hydro | Chile | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Granite Services International
3CL-000000055 | [NAME] | A1030 | Field work U4 | May 04, 2010 A | May 31, 2010 A | Project | Mechanical - Hydro | Chile | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | Contractors | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Other
3CL-000000055 | [NAME] | A1040 | Field work U4 | May 04, 2010 A | May 31, 2010 A | Project | Site Manager - Site Lead | Chile | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | Contractor - Granite | Both Product Lines | Subcontractor Resource | Latin America Region | Granite Services International
3MX-302000126 | Iberdola - Island Mode of Operation | A1070 | Field work- Module 7 | 2011-03-27 00:00:00 | 2011-03-29 00:00:00 | Project | MK-VI HMI/TIL - Gas | Puerto Rico | Latin America Region | NO |  | Lopez, [NAME] | Miranda, Armando
3PR-000000006 | PREPA - 22 Controles - Mark VI, GPP, MCC - Gas | A1030 | [NAME], GPP, MCC | 2011-02-10 00:00:00 | 2011-04-11 00:00:00 | Project | EX2100 - w/ PSS | Puerto Rico | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
5AI-999000221 | P-QP NGL1 & 2 CS project | A1010 | [NAME] (K/KT 1301) - Commissioning -  Unit 1 | 2011-01-16 00:00:00 | 2011-02-05 00:00:00 | Project | MK-IVe - Gas | Qatar | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5AI-999000362 | GASCO BHUHASA TCS Upgrade | A1110 | Pre-Commissioning Activity Train-I | 2011-10-20 00:00:00 | 2011-11-05 00:00:00 | Project | [NAME] | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5AI-999000456 | Ummalanar P Comp Historin | A1010 | Training | 2010-11-03 00:00:00 | 2010-11-04 00:00:00 | Project | MK-VIe - Gas | Gulf Region | AIM Region | YES | [NAME] | Salem, Noor | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000274 | [NAME] | A1020 | Commissioning - 5 | 2010-12-04 00:00:00 | 2011-02-17 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000354 | ATK MKVIe install 4 units | A1090 | 10th.week | Jul 05, 2010 A | Jul 09, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000354 | ATK MKVIe install 4 units | A1120 | Unit 4 Field work | Sep 27, 2010 A | 2010-12-30 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000397 | Packaging Corporation MKVI TMR install | A1000 | Counce Mill | 2010-11-15 00:00:00 | 2010-12-13 00:00:00 | Project | EX2100 - DFE | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1050 | 6th. week | Aug 02, 2010 A | Aug 06, 2010 A | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000509 | Pacificcorp-[NAME] Unit 3 EX2100 | A1010 | Kickoff meeting | Aug 09, 2010 A | Aug 12, 2010 A | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000555 | Westmoreland LG&E EX2100 w/labor (Delayed: no firm dates) | A1020 | Field work 3rd. week | 2011-01-29 00:00:00 | 2011-02-02 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | NO |  | Rogers, [NAME] | [NAME], [NAME]
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1070 | MK Vie Control System Overview Training (Gate Pass) | Jun 14, 2010 A | [NAME] A | Training | MK-VIe - Gas | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | Contractor - Granite |  |  |  | Granite Services International
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1080 | write-up Commissioning & SAT Procedure | Jul 26, 2010 A | Aug 29, 2010 A | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1100 | Train II Commissioning - Unit 3 for unit 3k201 | 2010-10-26 00:00:00 | 2010-10-30 00:00:00 | Training | MK-VIe - Gas | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | Contractor - Granite
1LO-150000668 | Exxon Mobil Baytown | A1010 | Site Installation | Sep 13, 2010 A | 2010-09-17 00:00:00 | Project | Site Manager - Site Lead | NA-South | North America - South Region | YES | [NAME] | Nicksic, Leslie | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000674 | City of Independence Substation I | A1040 | Installation Specialist | 2010-10-06 00:00:00 | 2010-11-17 00:00:00 | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000681 | PPL Montana | A1000 | EX2100 Commissioning | 2011-06-01 00:00:00 | 2011-06-19 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | Bailey, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000723 | Muscatine P&W | A1000 | Technical Direction | 2011-03-07 00:00:00 | 2011-04-05 00:00:00 | Project | MK-VIe - Steam | NA-West | North America - West Region | YES | [NAME] | Campbell, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000729 | US GEIOC CLP Black Point | A1000 | Field Work | 2011-03-07 00:00:00 | 2011-03-20 00:00:00 | Project | MK-VIe - Steam | Hong Kong | Asia Region | NO |  | Jincong, Ai | Jayavelu, Murugavel
1LO-150000730 | Wheelbrator [NAME] | A1000 | Field Work | 2011-02-14 00:00:00 | 2011-03-04 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000730 | Wheelbrator [NAME] | A1000 | Field Work | 2011-02-23 00:00:00 | 2011-02-25 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000745 | LG&E Mill Creek Date not firm | Task ID | Field Work | 2011-04-11 00:00:00 | 2011-05-27 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | NO |  | [NAME], Jerry | Cholewa, [NAME]
1LO-150000788 | LG&E Trimble County HMI Upgrade | 16173522 | 11 HMI upgrade | 2010-12-06 00:00:00 | 2010-12-17 00:00:00 | Project | MK-VI HMI/TIL - Gas | NA-North | North America - North Region | YES | [NAME] | Mitchell, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000793 | Dominion Fairless HMI upgrades and UCVE | FAT | FAT support | 2010-12-13 00:00:00 | 2010-12-16 00:00:00 | Project | MK-VI HMI/TIL - Steam | NA-North | North America - North Region | NO |  | Mitchell, [NAME] | Cholewa, [NAME]
1LO-150000800 | Dominion Mt. Storm | 16173724-3 | Commision and start-up | 2011-05-16 00:00:00 | 2011-05-25 00:00:00 | Project | EX2100 - w/ PSS | NA-North | North America - North Region | NO |  | Mitchell, [NAME] | Cholewa, [NAME]
5SA-000000275 | TIT - Faras | A1030 | Commissioning - 2 | Mar 23, 2010 A | Apr 17, 2010 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000313 | Jizan | A1070 | Thermocouple Commissioning - Change Order | 2010-11-27 00:00:00 | 2010-12-08 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Chinta,[NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000409 | Jizan / Asir | A1080 | Commissioning - Jizan GT 11 EX2100 | 2010-11-16 00:00:00 | 2010-11-30 00:00:00 | Project | EX2000 - w/ PSS | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-504000201 | Doosan - QPP 2 extention 5 Blocks | A1030 | Commissioning Phase D | 2011-04-20 00:00:00 | 2011-06-19 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Chinta,[NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5ZA-503000032 | Group 5 - SASOL HRSG DCS Project | A1000 | FAT | Aug 09, 2010 A | Aug 12, 2010 A | Project | MK-VIe - DCS | AIM | AIM Region | NO |  | Melmangalam, [NAME] | Kashou, [NAME]
6ES-605000040 | Endessa C.L.T. Almeria - EX | A1010 | Field Work Unit 1 | 2010-10-25 00:00:00 | 2010-12-03 00:00:00 | Project | MK-VIe - Gas | Spain | Europe Region | YES | Pablo Pastor | Norris, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6ES-605000150 | Endesa Son [NAME] | A1000 | Field Work (6FA DLN2.6 upgrade with new MkVIe from MKV) | 2011-01-15 00:00:00 | 2011-03-25 00:00:00 | Project | MK-VIe - Gas | Spain | Europe Region | NO |  | Bell, [NAME] | Lecorgne, [NAME]
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1180 | TIARET2 GT6 MK-VIe frame 9E - Field work | 2010-11-29 00:00:00 | 2011-01-16 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | Abdelhamid Chebhi | Mekki, [NAME] | Noual, Amine | Amine Noual
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1190 | NAAMA GT3 EX2100 - Field work | Oct 13, 2009 A | 2010-07-05 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
6EU-999000042 | AGOCO MkVIe | A1030 | Unit 4 Supervision of install and Commissioning | 2011-09-27 00:00:00 | 2011-11-08 00:00:00 | Project | MK-VIe - Gas | Libya | Europe Region | NO |  | Mekki, [NAME] | Noual, Amine
6UK-601000333 | SSE Medway | A1000 | Field Work (8x HMI to HMI Upgrade MKV) | 2010-12-20 00:00:00 | 2010-12-24 00:00:00 | Project | MK-V HMI/TIL - Steam | United Kingdom | Europe Region | NO |  | [NAME], [NAME] | Lecorgne, [NAME]
7AU-703000050 | Esso Longford Unit # 1 | A1010 | [NAME] VIe Gas Compressor Unit # 1 | 2011-01-12 00:00:00 | 2011-02-23 00:00:00 | Project | MK-VIe - Gas | Australia | Asia Region | YES | Foo  Chew | Vernon, Dennis | Jayavelu, Murugavel | Contractor - Granite
7AU-703000065 | AU United Group Stratford CCP BOP DCS | A1000 | Field Work (dates not confirmed yet) | 2010-11-01 00:00:00 | 2010-11-30 00:00:00 | Project | MK-VIe - DCS | Australia | Asia Region | YES | Contractor-Lonestar | Pinnington, [NAME] | Jayavelu, Murugavel |  | Control Solutions Product Line |  | Global | Lone Star Controls
7AU-703000124 | Osborne Cogen Gas/Steam/Ex2100 | A1000 | [NAME] VIe Gas | Oct 25, 2010 A | Nov 18, 2010 A | Project | MK-VIe - Gas | Australia | Asia Region | YES | [NAME] | Pinnington, [NAME] | Jayavelu, Murugavel | J Murugavel | Control Solutions Product Line | GE-OC Services Resource | Asia Region
7AU-703000176 | Ergon Energy Corporation Limited | A1000 | Field work | 2010-11-25 00:00:00 | 2010-12-02 00:00:00 | Project | MK-V HMI/TIL - Gas | Australia | Asia Region | YES | Foo  Chew | Pinnington, [NAME] | Jayavelu, Murugavel | Contractor - Granite
Opp 10 | Millitary city [NAME] 2xMKIV systems GE F5 | A1000 | Commissioning | 2012-02-01 00:00:00 | 2012-03-31 00:00:00 | Opportunity | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
[NAME] | DCS for Qaseem PP 8 Units | A1000 | Commissioning | 2011-11-01 00:00:00 | 2011-12-01 00:00:00 | Opportunity | MK-VIe - DCS | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
TBD-7.7.2010 | Chevron- Phillips Sweeny | A1010 | Trip 2 | 2010-12-08 00:00:00 | 2010-12-10 00:00:00 | Call-Out | [NAME] | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
Time-Out-AIM | Vacations / Training - AIM | TE18 | Customer Training DCS [NAME] (Plant Operators) - Phase - A | 2012-03-18 00:00:00 | 2012-03-25 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TE21 | Customer Training DCS Control System Administration Training | 2011-11-05 00:00:00 | 2011-11-16 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-EU | Vacations / Training - EU | TI3 | Internal Training- MarkVIe Gas & Steam | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | EU | Europe Region | YES | [NAME] |  | Lecorgne, [NAME] | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
Time-Out-EU | Vacations / Training - EU | TI4 | Internal Training- MarkVIe Gas & Steam | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | EU | Europe Region | YES | Brahim Nadjadi |  | Lecorgne, [NAME] | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
5AI-999000362 | GASCO BHUHASA TCS Upgrade | A1090 | Train I Commissioning - Unit 2 for unit 2k103 | 2011-10-26 00:00:00 | 2011-11-11 00:00:00 | Project | MK-VIe - Comp | Gulf Region | AIM Region | YES | Hashem Alkhasawneh | Maadi, [NAME] | Kashou, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5AI-999000362 | GASCO BHUHASA TCS Upgrade | A1090 | Train I Commissioning - Unit 2 for unit 2k103 | 2011-10-26 00:00:00 | 2011-11-11 00:00:00 | Project | [NAME] | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5BH-500000031 | [NAME] of mark V | A1000 | IFAT | 2010-09-25 00:00:00 | 2010-09-30 00:00:00 | Project | MK-VIe - Gas | Bahrain | AIM Region | YES | [NAME] | Suresh Udas, Mohit | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000274 | [NAME] | A1000 | Commissioning - 1 | May 02, 2009 A | May 10, 2009 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000274 | [NAME] | A1050 | Commissioning - 4 | May 29, 2010 A | Aug 04, 2010 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-504000066 | KJO Upgrade - Alghanim | A1000 | Commissioning - GT 01 - Control Upgrade | 2010-12-04 00:00:00 | 2010-12-30 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-504000201 | Doosan - QPP 2 extention 5 Blocks | A1020 | Commissioning Phase C | 2011-02-19 00:00:00 | 2011-04-19 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Chinta,[NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
6ES-605000182 | [NAME] | A1000 | Installation of the HMIs | 2011-04-01 00:00:00 | 2011-04-03 00:00:00 | Project | MK-VI HMI/TIL - Steam | Spain | Europe Region | NO |  | Tizi, Karim | Lecorgne, [NAME]
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1150 | [NAME] frame 9E - Field work | 2010-10-31 00:00:00 | 2010-12-18 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1190 | NAAMA GT3 EX2100 - Field work | Oct 13, 2009 A | 2010-07-05 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000042 | AGOCO MkVIe | A1000 | Unit 1 Supervision of install and Commissioning | May 25, 2010 A | Jul 30, 2010 A | Project | MK-VIe - Gas | Libya | Europe Region | NO |  | Mekki, [NAME] | Noual, Amine
6FR-603000012 | EDF Gennevilliers- MKVIe GT, BOP | A1000 | Field work (MKIV to VIe + VIe BOP) | 2011-01-02 00:00:00 | 2011-03-26 00:00:00 | Project | MK-VIe - Gas | France | Europe Region | NO |  | Teeling, [NAME] | Lecorgne, [NAME]
7AU-703000124 | Osborne Cogen Gas/Steam/Ex2100 | A1020 | Ex2100 Gas/Steam | Oct 15, 2010 A | 2010-11-30 00:00:00 | Project | EX2100 - w/ PSS | Australia | Asia Region | YES | [NAME] | Pinnington, [NAME] | Jayavelu, Murugavel | [NAME] | Control Solutions Product Line | GE-OC Services Resource | China Region
7AU-703000124 | Osborne Cogen Gas/Steam/Ex2100 | A1040 | Installation Specialist | Oct 14, 2010 A | Nov 16, 2010 A | Project | EX2100 - w/ PSS | Australia | Asia Region | YES | [NAME] | Pinnington, [NAME] | Jayavelu, Murugavel | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
7AU-703000187 | BHP [NAME] Alumina Pty L | A1000 | Field work | 2010-12-06 00:00:00 | 2010-12-15 00:00:00 | Project | MK-V HMI/TIL - Gas | Australia | Asia Region | YES | Foo  Chew | Pinnington, [NAME] | Jayavelu, Murugavel | Contractor - Granite
7ID-702000005 | CPI Minas Unit 4,5 | A1030 | Unit 5 Control Install and Commissioning | Sep 24, 2010 A | Oct 22, 2010 A | Project | MK-VIe - Gas | Singapore | Asia Region | YES | [NAME] | Chow, Melvyn | Jayavelu, Murugavel | J Murugavel | Control Solutions Product Line | GE-OC Services Resource | Asia Region
7ID-702000005 | CPI Minas Unit 4,5 | A1040 | Unit 4 Ex2100 | 2011-01-05 00:00:00 | 2011-02-18 00:00:00 | Project | EX2100 - DFE | Singapore | Asia Region | YES | [NAME] | Chow, Melvyn | Jayavelu, Murugavel | [NAME] | Control Solutions Product Line | GE-OC Services Resource | China Region
7PH-704000016 | EDC-Palinpinon Ex2100 | A1000 | Ex2100 Install and startup | 2010-11-02 00:00:00 | 2010-11-22 00:00:00 | Project | EX2100 - w/ PSS | Phillipines | Asia Region | YES | Contractor - Granite | LeXuan, [NAME] | Jayavelu, Murugavel |  | Both Product Lines | Subcontractor Resource | Global | Granite Services International
[NAME] | PP3 Upgrade of 16 BBC units | A1000 | Commissioning | 2011-09-01 00:00:00 | 2012-04-01 00:00:00 | Opportunity | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
Opp 5 | PP10 - combined cycle  DCS Expansion | A1000 | Commissioning | 2012-08-01 00:00:00 | 2013-01-31 00:00:00 | Opportunity | MK-VIe - DCS | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
[NAME] | DCS for Qaseem PP 8 Units | A1000 | Commissioning | 2011-11-01 00:00:00 | 2011-12-01 00:00:00 | Opportunity | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
1C1-170000456 | Capital Power | Task ID | Field Work | 2011-03-07 00:00:00 | 2011-05-06 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | YES | [NAME] | Ahmed, Khurram | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100000016 | [NAME] | A1010 | Field work | 2010-09-27 00:00:00 | 2010-10-29 00:00:00 | Call-Out | MK-VI - Nuclear | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100000130 | Lake Hodges - EX2100, [NAME], Allan Bradely PLC for BOP | A1020 | 3rd Trip | Jul 05, 2010 A | Aug 13, 2010 A | Project | [NAME] | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100000130 | Lake Hodges - EX2100, [NAME], Allan Bradely PLC for BOP | A1040 | EX2100 | Aug 09, 2010 A | Aug 22, 2010 A | Project | EX2100 - DFE | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100001279 | Bruce Mansfield Unit 1-3 MKVI Install | A1010 | Mechanical | Mar 28, 2010 A | Apr 16, 2010 A | Project | Mechanical - Steam | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Global | Granite Services International
1LO-100001766 | Cobb 5 EX2100 | Task ID | EX2100 | 2012-01-08 00:00:00 | 2012-03-13 00:00:00 | Project | EX2100 - w/ PSS | NA-North | North America - North Region | NO |  | Cholewa, [NAME] | Cholewa, [NAME]
1LO-100002146 | [NAME] EX2100 | A1000 | Unit 2 EX - 1st trip | May 03, 2010 A | May 07, 2010 A | Project | EX2100 - w/ PSS | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002363 | Dominion Millstone 2 FAT | 16146531-3 | FAT | 2010-10-25 00:00:00 | 2010-10-29 00:00:00 | Project | MK-VIe - Nuclear | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002433 | Tupras IZMIR | A1000 | Unit 1 - Field work | Oct 14, 2009 A | Nov 11, 2009 A | Project | MK-VI - Steam | Turkey | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
1LO-100003068 | Conocco Immingham GT2 Gas MKVe migration | A1000 | Site Mobilization | Oct 18, 2010 A | Oct 19, 2010 A | Project | MK-VIe - Gas | United Kingdom | Europe Region | YES | Pablo Pastor | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1000 | Irag # 7 | 2010-10-29 00:00:00 | 2010-12-10 00:00:00 | Project | Site Manager - Site Lead | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line |  | Africa, India, Middle-East Region
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1010 | Irag # 5 | 2010-09-18 00:00:00 | 2010-10-30 00:00:00 | Project | Site Manager - Site Lead | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line |  | Africa, India, Middle-East Region
1LO-150000161 | [NAME] Iraq #4 - # 9 | A1030 | Irag # 8 | 2011-04-01 00:00:00 | 2011-05-31 00:00:00 | Project | Site Manager - Site Lead | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line |  | Africa, India, Middle-East Region
1LO-150000163 | Astoria LCI | 16166303-2 | LCI Mods | 2011-04-07 00:00:00 | 2011-04-20 00:00:00 | Project | LCI | NA-North | North America - North Region | YES | [NAME] | Ahmed, Khurram | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000166 | MVM Services Support Agreement | A1000 | Field Work 1 | May 19, 2010 A | Jun 30, 2010 A | Project | EX2100 - w/ PSS | Hungary | Europe Region | NO |  | [NAME], [NAME] | Lecorgne, [NAME]
1LO-150000175 | Ecuador Petroindustrial | A1010 | Field work U1 | Sep 10, 2010 A | Sep 24, 2010 A | Project | EX2100 - w/o PSS | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
1LO-150000175 | Ecuador Petroindustrial | A1110 | [NAME] | 2010-10-25 00:00:00 | 2010-12-05 00:00:00 | Project | Site Manager - Site Lead | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | Contractors | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Other
1LO-150000260 | [NAME] | A1020 | Controls upgrade - EX2100 | Sep 27, 2010 A | 2010-11-12 00:00:00 | Project | EX2100 - w/o PSS | NA-South | North America - South Region | YES | [NAME] | [NAME], Jerry | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000265 | Sonatrach Stah | A1010 | Alrar GT4 unit 472 MKVIe, ITCC | 2011-01-02 00:00:00 | 2011-03-07 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
1LO-150000267 | Signal Hill Wichita Falls Power | A1010 | Commissioning | Sep 27, 2010 A | 2010-10-01 00:00:00 | Project | [NAME] | NA-South | North America - South Region | YES | [NAME] | Sartor, Fred | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000XXXQ | Quad Cities Alterex Diodes | Unit 1 | Install Diodes | 2011-05-05 00:00:00 | 2011-06-10 00:00:00 | Project | Alterrex | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
3CL-000000055 | [NAME] | A1080 | Field work U5 | 2011-01-05 00:00:00 | 2011-02-01 00:00:00 | Project | Site Manager - Site Lead | Chile | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | Contractor - Granite | Both Product Lines | Subcontractor Resource | Latin America Region | Granite Services International
3CL-301000089 | 3CL-CS-R Petropower Foster | A1000 | <I> to HMI Installation | 2010-11-29 00:00:00 | 2010-12-03 00:00:00 | Project | MK-VI HMI/TIL - Gas | Chile | Latin America Region | NO |  | Sapia, Patricia | Miranda, Armando
3MX-302000044 | Refineria [NAME] | A1020 | Field work | 2010-11-08 00:00:00 | 2010-11-26 00:00:00 | Project | Site Manager - Site Lead | Mexico | Latin America Region | YES | [NAME] | Iniesta, [NAME] | Miranda, Armando | Contractor - Granite | Both Product Lines | Subcontractor Resource | Latin America Region | Granite Services International
3VZ-000000055 | Amuay Control Blk 11 - Mark VI - PDVSA - Gas/Steam | A1010 | Field work 2 | 2010-11-01 00:00:00 | 2010-11-12 00:00:00 | Project | MK-VIe - DCS | Venezuela | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
5AI-999000221 | P-QP NGL1 & 2 CS project | A1010 | [NAME] (K/KT 1301) - Commissioning -  Unit 1 | 2011-01-16 00:00:00 | 2011-02-05 00:00:00 | Project | MK-VIe - Comp | Qatar | AIM Region | NO |  | Maadi, [NAME] | Kashou, [NAME]
5AI-999000221 | P-QP NGL1 & 2 CS project | A1040 | [NAME] (K/KT 1302) - Commissioning - Unit 2 | 2011-03-27 00:00:00 | 2011-04-15 00:00:00 | Project | MK-VIe - Gas | Qatar | AIM Region | NO |  | Maadi, [NAME] | Kashou, [NAME]
5AI-999000362 | GASCO BHUHASA TCS Upgrade | A1000 | Train I Commissioning - Unit 1 for unit 2k101/102 | 2011-10-26 00:00:00 | 2011-11-11 00:00:00 | Project | MK-VIe - Comp | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | Contractor - Granite |  |  |  | Granite Services International
5AI-999000362 | GASCO BHUHASA TCS Upgrade | A1090 | Train I Commissioning - Unit 2 for unit 2k103 | 2011-10-26 00:00:00 | 2011-11-11 00:00:00 | Project |  | Gulf Region | AIM Region | YES | Dermot Cullen | Maadi, [NAME] | Kashou, [NAME] | Contractor - Granite |  |  |  | Granite Services International
5BH-500000031 | [NAME] of mark V | A1030 | Start-UP | 2010-12-22 00:00:00 | 2010-12-25 00:00:00 | Project | MK-VIe - Gas | Bahrain | AIM Region | YES | [NAME] | Suresh Udas, Mohit | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5IN-000000685 | R_DCS_CHXINHUA-WPCPL(need dates) | A1000 | Field work | 2010-09-01 00:00:00 | 2010-12-05 00:00:00 | Project | Site Manager - Site Lead | India | AIM Region | YES | [NAME] | Mohta, Behram | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000122 | TIT - Jizan | A1010 | Commissioning - GT 26 - GT 30 BOP & Integration & Punch list | 2011-01-02 00:00:00 | 2011-02-02 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000122 | TIT - Jizan | A1020 | Commissioning - DCS hands on training | Feb 13, 2010 A | Feb 28, 2010 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000275 | TIT - Faras | A1020 | Commissioning - 1 | Mar 09, 2009 A | Jun 21, 2009 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000330 | Rabigh DCS - Stage V | A1000 | Commissioning | [NAME] A | 2009-12-26 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000409 | Jizan / Asir | A1090 | Commissioning - Jizan DCS Integration | 2011-04-01 00:00:00 | 2011-04-19 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000409 | Jizan / Asir | A1150 | Commissioning - Asir GT 01 - Control Upgrade | 2011-01-12 00:00:00 | 2011-03-13 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000409 | Jizan / Asir | A1170 | Commissioning - Asir GT 03 - Control Upgrade | 2011-02-16 00:00:00 | 2011-03-27 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000409 | Jizan / Asir | A1180 | Commissioning - Asir GT 03 EX2100 | 2011-03-12 00:00:00 | 2011-03-30 00:00:00 | Project | EX2100 - w/ PSS | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
1LO-150000772 (A) | HECO W5 | A1000 | Trip 1 (install support) | 2012-11-01 00:00:00 | 2012-11-15 00:00:00 | Project | EX2000 - w/ PSS | NA-West | North America - West Region | NO |  | [NAME], Jerry | Cleary, [NAME]
1LO-150000800 | Dominion Mt. Storm | 16173724 | Pre-outage work | 2011-03-07 00:00:00 | 2011-03-18 00:00:00 | Project | EX2100 - w/ PSS | NA-North | North America - North Region | NO |  | Mitchell, [NAME] | Cholewa, [NAME]
1LO-150000814 | Indianapolis Power & Light Petersburg | A1000 | Field work | 2011-02-26 00:00:00 | 2011-03-05 00:00:00 | Project | MK-VI HMI/TIL - Steam | NA-North | North America - North Region | YES | [NAME] | Sartor, Fred | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
3AR-304000070 | CMS Ensenada | A1010 | FW & I to HMI-Operation Training | Jul 12, 2010 A | Jul 16, 2010 A | Project | MK-V HMI/TIL - Gas | Argentina | Latin America Region | YES | [NAME] | Sapia, Patricia | Miranda, Armando | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Granite Services International
3MX-302000044 | Refineria [NAME] | A1010 | Field work | 2010-11-08 00:00:00 | 2010-11-26 00:00:00 | Project | [NAME] | Mexico | Latin America Region | YES | [NAME] | Iniesta, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
3MX-302000126 | Iberdola - Island Mode of Operation | A1050 | Field work- Module 5 | 2011-03-01 00:00:00 | 2011-03-03 00:00:00 | Project | MK-VI HMI/TIL - Gas | Puerto Rico | Latin America Region | NO |  | Lopez, [NAME] | Miranda, Armando
5AI-999000362 | GASCO BHUHASA TCS Upgrade | A1000 | Train I Commissioning - Unit 1 for unit 2k101/102 | 2011-10-26 00:00:00 | 2011-11-11 00:00:00 | Project | MK-VIe - Comp | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5AI-999000362 | GASCO BHUHASA TCS Upgrade | A1000 | Train I Commissioning - Unit 1 for unit 2k101/102 | 2011-10-26 00:00:00 | 2011-11-11 00:00:00 | Project | [NAME] | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000126 | TIT_Tihama DCS | A1040 | Commissioning - 2 | 2010-11-22 00:00:00 | 2010-12-02 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000218 | [NAME] | A1010 | Commissioning - HMIs upgrade | 2011-02-15 00:00:00 | 2011-06-30 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  | Marzoog, [NAME] | El ghazali, [NAME]
5SA-000000313 | Jizan | A1040 | Commissioning - GT3 - Unit Control | Apr 10, 2010 A | May 13, 2010 A | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Chinta,[NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000409 | Jizan / Asir | A1190 | Commissioning - Asir DCS Integration | 2011-04-01 00:00:00 | 2011-04-21 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-504000058 | [NAME] | A1010 | Training (operation and maintenance) | Oct 02, 2010 A | Oct 02, 2010 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-504000066 | KJO Upgrade - Alghanim | A1200 | Site Mobilization by FE | Sep 15, 2010 A | Sep 15, 2010 A | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  | Dharminder, [NAME] | El ghazali, [NAME]
6ES-605000195 | Repsol Puertolano | A1000 | 6B GT Refinery MkIVe migration | 2011-04-18 00:00:00 | 2011-12-15 00:00:00 | Project | MK-IVe - Gas | Spain | Europe Region | NO |  | [NAME], [NAME] | Lecorgne, [NAME]
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1010 | M'SILA 1 GT22 EX2100 - Field work (Delayed) | 2011-05-07 00:00:00 | 2011-06-19 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1060 | MARSAT GT 9 MK-VIe - Field work (Delayed) | 2011-08-14 00:00:00 | 2011-09-27 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | Brahim Nadjadi | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6NL-606000280 | [NAME] | A1000 | MKV to MKVIe + 2x HMI/DCS | 2011-03-01 00:00:00 | 2011-03-31 00:00:00 | Project | MK-VIe - Gas | Netherland | Europe Region | YES | Marcel [NAME] | Teeling, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
7ID-702000005 | CPI Minas Unit 4,5 | A1010 | Unit 4 Control Install and Commissioning | 2011-01-05 00:00:00 | 2011-02-18 00:00:00 | Project | MK-VIe - Gas | Singapore | Asia Region | YES | [NAME] | Chow, Melvyn | Jayavelu, Murugavel | J Murugavel | Control Solutions Product Line | GE-OC Services Resource | Asia Region
7ID-702000005 | CPI Minas Unit 4,5 | A1020 | Unit 5 Mech Install | Sep 24, 2010 A | Oct 22, 2010 A | Project | Mechanical - Gas | Singapore | Asia Region | YES | Contractors | Chow, Melvyn | Jayavelu, Murugavel |  | Both Product Lines | Subcontractor Resource | Global
1C1-170000453 | Hydro Quebec Becancour HMI Upgrade | third unit | HMI Upgrade | 2011-06-01 00:00:00 | 2011-06-03 00:00:00 | Project | MK-VI HMI/TIL - Gas | NA-North | North America - North Region | YES | [NAME] | Shochat, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100000130 | Lake Hodges - EX2100, [NAME], Allan Bradely PLC for BOP | A1010 | 2nd Trip | Jun 01, 2010 A | [NAME] A | Project | [NAME] | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100001816 | Northport unit 4 EX2100 | Task ID | Field Work | 2011-01-24 00:00:00 | 2011-02-11 00:00:00 | Project | EX2100 - w/o PSS | NA-North | North America - North Region | YES | [NAME] | Campbell, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002433 | Tupras IZMIR | A1010 | Unit 2 - Field work | Jan 01, 2010 A | Jan 29, 2010 A | Project | MK-VI - Steam | Turkey | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
1LO-100002433 | Tupras IZMIR | A1030 | Unit 4 - Field work | Nov 26, 2009 A | Dec 24, 2009 A | Project | MK-VI - Steam | Turkey | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
1LO-150000023 | Alabama Power Gorgas U8 & 9 | A1000 | Field work | Sep 28, 2010 A | Oct 02, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Campbell, [NAME] | [NAME], [NAME] | GE Power Services | Control Solutions Product Line | GE-PS Resource | North America - South Region
1LO-150000149 | GRE Coal Creek Unit 2 / 1 | A1030 | Commissioning - Unit 2 - night shift | May 14, 2010 A | May 23, 2010 A | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | Louis Hopkins | [NAME], [NAME] | Cleary, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Global | Granite Services International
1LO-150000175 | Ecuador Petroindustrial | A1040 | Field work U3 | 2011-01-03 00:00:00 | 2011-01-14 00:00:00 | Project | EX2100 - w/o PSS | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
1LO-150000175 | Ecuador Petroindustrial | A1080 | Field work U4 | 2010-10-25 00:00:00 | 2010-12-05 00:00:00 | Project | Site Manager - Site Lead | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | Contractors | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Other
1LO-150000260 | [NAME] | A1010 | Unit 1 Change Out | Sep 20, 2010 A | 2010-11-09 00:00:00 | Project | MK-Ve - Gas | NA-South | North America - South Region | YES | [NAME] | [NAME], Jerry | [NAME], [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000260 | [NAME] | A1030 | Controls upgrade - LCI | Oct 18, 2010 A | 2010-11-30 00:00:00 | Project | LCI | NA-South | North America - South Region | YES | [NAME] | [NAME], Jerry | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000265 | Sonatrach Stah | A1040 | Mereksen GT8 Unit 701MKVIe, ITCC | 2011-09-01 00:00:00 | 2011-11-04 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | NO |  | Mekki, [NAME] | Noual, Amine
1LO-150000278 | Basin Electric Laramie Unit 3 | A1010 | Commissioning | 2011-04-16 00:00:00 | 2011-05-29 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | Hueber, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | 16164189 | 2nd. Trip 1st. week | Oct 18, 2010 A | Oct 22, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1070 | 3rd week - EX2100 | Apr 05, 2010 A | Apr 09, 2010 A | Project | EX2100 - w/ PSS | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1100 | 6th week - EX2100 | Apr 26, 2010 A | Apr 30, 2010 A | Project | EX2100 - w/ PSS | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1130 | 2nd. Trip 2nd. week | 2010-11-01 00:00:00 | 2010-11-05 00:00:00 | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000354 | ATK MKVIe install 4 units | A1040 | 5th. week | May 31, 2010 A | Jun 04, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000354 | ATK MKVIe install 4 units | A1050 | 6th. week | Jun 07, 2010 A | Jun 11, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1C1-170000453 | Hydro Quebec Becancour HMI Upgrade | fourth unit | HMI Upgrade | 2011-05-30 00:00:00 | 2011-06-01 00:00:00 | Project | MK-V HMI/TIL - Gas | NA-North | North America - North Region | YES | [NAME] | Shochat, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1C1-170000453 | Hydro Quebec Becancour HMI Upgrade | second unit | HMI Upgrade | 2011-04-20 00:00:00 | 2011-04-22 00:00:00 | Project | MK-V HMI/TIL - Gas | NA-North | North America - North Region | NO |  | Shochat, [NAME] | Cholewa, [NAME]
1LO-100000016 | [NAME] | A1000 | remove LVDT rods | May 10, 2010 A | May 12, 2010 A | Call-Out | MK-VI - Nuclear | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100000411 | Lake Hodges BOP Site Lead | A1000 | Field Work | May 05, 2010 A | May 24, 2010 A | Project | [NAME] | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100000411 | Lake Hodges BOP Site Lead | A1030 | Site Lead | Aug 27, 2010 A | Sep 07, 2010 A | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | Frang, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-100002146 | [NAME] EX2100 | A1020 | Unit 3 EX - 1st trip | 2010-11-29 00:00:00 | 2010-12-04 00:00:00 | Project | EX2000 - w/ PSS | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002363 | Dominion Millstone 2 FAT | A1070 | Return LVDT | Aug 16, 2010 A | Aug 19, 2010 A | Project | MK-VIe - Nuclear | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-100002433 | Tupras IZMIR | A1010 | Unit 2 - Field work | Jan 01, 2010 A | Jan 29, 2010 A | Project | MK-VI - Steam | Turkey | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
1LO-100002577 | Edison Tarrento | A1020 | Field work (9FE +PFR/RMC tuning) Unit 3 | 2010-12-15 00:00:00 | 2010-12-19 00:00:00 | Project | MK-VI - Gas | Italy | Europe Region | NO |  | Norris, [NAME] | Lecorgne, [NAME]
1LO-100003068 | Conocco Immingham GT2 Gas MKVe migration | A1020 | Full skid re-wire and turbine re-instrument. new MarkVI control. | Oct 18, 2010 A | 2011-01-31 00:00:00 | Project | MK-Ve - Gas | United Kingdom | Europe Region | YES | Pablo Pastor | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
1LO-150000149 | GRE Coal Creek Unit 2 / 1 | A1010 | Installation - Unit 2 (prestart up work) | Mar 23, 2010 A | Apr 16, 2010 A | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Global | Granite Services International
1LO-150000149 | GRE Coal Creek Unit 2 / 1 | A1020 | Commissioning - Unit 2 | May 10, 2010 A | May 29, 2010 A | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Global | Granite Services International
1LO-150000175 | Ecuador Petroindustrial | A1000 | Field work U1 | Sep 13, 2010 A | Sep 24, 2010 A | Project | MK-VI - Steam | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
1LO-150000175 | Ecuador Petroindustrial | A1030 | Field work U3 | 2011-01-03 00:00:00 | 2011-02-13 00:00:00 | Project | Site Manager - Site Lead | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | Contractors | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Other
1LO-150000175 | Ecuador Petroindustrial | A1060 | Field work U4 | 2010-11-15 00:00:00 | 2011-12-03 00:00:00 | Project | MK-VIe - Steam | Ecuador | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
1LO-150000278 | Basin Electric Laramie Unit 3 | A1020 | Field Work | Sep 14, 2010 A | Sep 19, 2010 A | Project | EX2000 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | Hueber, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000435 | Training ELC | A1000 | 1st. week | Jun 28, 2010 A | Jul 02, 2010 A | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1080 | 9th. week | Aug 23, 2010 A | Aug 27, 2010 A | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1100 | 11th.week | 2010-12-06 00:00:00 | 2010-12-10 00:00:00 | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1110 | 12th.week | 2010-12-13 00:00:00 | 2010-12-17 00:00:00 | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000519 | Tenaska Rio Nogales- CANCELLED | A1000 | MKVe Migration | 2010-11-05 00:00:00 | 2010-11-25 00:00:00 | Project | MK-Ve - Gas | NA-South | North America - South Region | NO |  | [NAME], [NAME] | [NAME], [NAME]
1LO-150000617 | Intermountain Power Service Corp | A1010 | Site Mobilization Date (installation of new EWS & SSA-CAP) | Oct 18, 2010 A | Oct 19, 2010 A | Project | EX2000 - w/o PSS | NA-West | North America - West Region | YES | [NAME] | Sartor, Fred | Cleary, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000619 | PGE Coyote Springs | A1000 | Control Panel Upgrades | 2011-02-11 00:00:00 | 2011-04-01 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | NO |  | Frang, [NAME] | Cleary, [NAME]
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1040 | [NAME] VIe System Familiarization | 2010-09-05 00:00:00 | 2010-09-08 00:00:00 | Training | MK-VIe - Gas | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1050 | Mark VIe Control System Maintenance and Troubleshooting | 2010-09-26 00:00:00 | 2010-10-07 00:00:00 | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1060 | Engineering Support | May 01, 2010 A | Jun 29, 2010 A | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1110 | Pre-Commissioning Activity Train-II | 2010-10-16 00:00:00 | 2010-11-01 00:00:00 | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000648 | Santee Cooper Cross SCW MKVI mods | A1000 | Field work Unit 1 | Sep 07, 2010 A | Sep 12, 2010 A | Project | MK-VI - Steam | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000668 | Exxon Mobil Baytown | A1020 | Field work | Sep 20, 2010 A | 2010-09-24 00:00:00 | Project | MK-VI - Gas | NA-South | North America - South Region | YES | [NAME] | Nicksic, Leslie | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000673 | Tri-State Craig - EX2100 Upgrade | A1010 | EX2100 Comissioning | 2011-04-17 00:00:00 | 2011-05-01 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | NO |  | [NAME], [NAME] | Cleary, [NAME]
1LO-150000681 | PPL Montana | A1040 | Site Lead | 2011-03-14 00:00:00 | 2011-03-18 00:00:00 | Project | [NAME] | NA-West | North America - West Region | YES | [NAME] | Bailey, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000689 | Wheelbrator [NAME] | A1020 | Field Work 3rd. week | 2010-12-13 00:00:00 | 2010-12-17 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000729 | US GEIOC CLP Black Point | A1000 | Field Work | 2011-03-07 00:00:00 | 2011-03-20 00:00:00 | Project | MK-VIe - Gas | Hong Kong | Asia Region | NO |  | Jincong, Ai | Jayavelu, Murugavel
1LO-150000730 | Wheelbrator [NAME] | A1000 | Field Work | 2011-02-23 00:00:00 | 2011-02-25 00:00:00 | Project | EX2100 - w/o PSS | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000734 | FPL-Turkey Point 5 MKVI HMI Upgrade / SSA Network CAP | A1020 | FAT | 2010-11-01 00:00:00 | 2010-11-05 00:00:00 | Project | MK-VI - Gas | NA-South | North America - South Region | YES | [NAME] | Nicksic, Leslie | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000741 | City of Independence Substation H | A1000 | FAT | 2010-12-13 00:00:00 | 2010-12-17 00:00:00 | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000741 | City of Independence Substation H | A1010 | Commissioning and Installation | 2011-01-03 00:00:00 | 2011-02-11 00:00:00 | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000864 | SDGE [NAME] | A1000 | Installation Tech- Site Walk | 2010-11-15 00:00:00 | 2010-11-17 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | NO |  | Cleary, [NAME] | Cleary, [NAME]
1LO-150000864 | SDGE [NAME] | A1070 | Installation Tech | 2011-03-21 00:00:00 | 2011-04-08 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000873 | Kauai Coffee | A1010 | Excitation | 2011-04-01 00:00:00 | 2011-04-22 00:00:00 | Project | EX2100 - DFE | NA-West | North America - West Region | NO |  | [NAME], [NAME] | Cleary, [NAME]
1LO-150000854 | North Platte Hydro | A1000 | Field Work | 2010-11-29 00:00:00 | 2010-12-05 00:00:00 | Project | MK-VIe - Hydro | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000864 | SDGE [NAME] | A1040 | Installation Tech | 2011-03-21 00:00:00 | 2011-04-08 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000879 | CEGELEC I to HMI Upgrade Ivory Coast Africa | A1000 | Site Data Collection | 2010-11-06 00:00:00 | 2010-11-07 00:00:00 | Project | MK-VI HMI/TIL - Gas | AIM | AIM Region | NO |  | Karimov, [NAME] | Kashou, [NAME]
1LO-170000502 | TransCanada in Ontario | 16173628 | Mapping combustion | 2010-11-02 00:00:00 | 2010-11-05 00:00:00 | Call-Out | [NAME] | NA-North | North America - North Region | YES | [NAME] | Dominic, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
3CL-000000055 | [NAME] | A1020 | Field work U4 | May 04, 2010 A | May 31, 2010 A | Project | MK-VIe - Hydro | Chile | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Granite Services International
3CL-000000055 | [NAME] | A1070 | Field work U5 | 2011-01-05 00:00:00 | 2011-02-01 00:00:00 | Project | Mechanical - Hydro | Chile | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | Contractors | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Other
3PR-305000013 | PowerGen EX2100; Penal Plant | A1000 | Field Work | 2010-12-03 00:00:00 | 2010-12-17 00:00:00 | Project | EX2100 - w/ PSS | Trinidad & Tobago | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
5AI-999000221 | P-QP NGL1 & 2 CS project | A1020 | FAT NGL1 | Jul 26, 2010 A | Aug 11, 2010 A | Project | MK-VIe - Gas | Qatar | AIM Region | NO |  | Maadi, [NAME] | Kashou, [NAME]
5AI-999000221 | P-QP NGL1 & 2 CS project | A1030 | [NAME] (K/KT 2401) - Commissioning -  Unit 1 | 2010-12-05 00:00:00 | 2010-12-25 00:00:00 | Project | MK-VIe - Gas | Qatar | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5AI-999000221 | P-QP NGL1 & 2 CS project | A1050 | [NAME] (K/KT 2401 S ) - Commissioning -  Unit 2 | 2011-02-20 00:00:00 | 2011-03-12 00:00:00 | Project | MK-VIe - Gas | Qatar | AIM Region | NO |  | Maadi, [NAME] | Kashou, [NAME]
5AI-999000456 | Ummalanar P Comp Historin | A1000 | Installation of historian | 2010-11-01 00:00:00 | 2010-11-04 00:00:00 | Project | MK-VI HMI/TIL - Gas | Gulf Region | AIM Region | YES | [NAME] | Salem, Noor | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000126 | TIT_Tihama DCS | A1030 | Training | 2010-11-13 00:00:00 | 2010-11-18 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | NO |  | Dharminder, [NAME] | El ghazali, [NAME]
5SA-000000275 | TIT - Faras | A1050 | Commissioning - 3 | Jul 01, 2010 A | Jul 20, 2010 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000275 | TIT - Faras | A1060 | Commissioning - 5 | 2010-11-07 00:00:00 | 2010-11-09 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000409 | Jizan / Asir | A1040 | Commissioning - Jizan GT 15/19/20 - Punch List | May 29, 2010 A | Jun 17, 2010 A | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000409 | Jizan / Asir | A1040 | Commissioning - Jizan GT 15/19/20 - Punch List | May 29, 2010 A | Jun 17, 2010 A | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000409 | Jizan / Asir | A1070 | Commissioning - Jizan GT 11 - Control Upgrade pre shutdown survey | 2010-10-13 00:00:00 | 2010-10-14 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-504000058 | [NAME] | A1020 | Commissioning 1 | Sep 18, 2010 A | 2010-11-04 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-504000066 | KJO Upgrade - Alghanim | A1000 | Commissioning - GT 01 - Control Upgrade | 2010-12-04 00:00:00 | 2010-12-30 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-504000066 | KJO Upgrade - Alghanim | A1190 | Commissioning - 4 units Integration with DCS | 2011-04-01 00:00:00 | 2011-04-11 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
3CL-000000055 | [NAME] | A1050 | Field work U5 | 2010-10-25 00:00:00 | 2010-12-17 00:00:00 | Project | MK-VIe - Hydro | Chile | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Granite Services International
3CL-301000092 | 3CL-CS-P GE CS Gas [NAME] | A1000 | Historian reconfiguration + CC2 HMI installation | 2010-12-06 00:00:00 | 2010-12-08 00:00:00 | Project | MK-VI HMI/TIL - Gas | Chile | Latin America Region | YES | [NAME] | Sapia, Patricia | Miranda, Armando | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Granite Services International
3MX-302000115 | PGPB - WW [NAME] | A1010 | Field work | Oct 25, 2010 A | 2010-11-05 00:00:00 | Project | [NAME] | Mexico | Latin America Region | YES | Joel Islas | Lugli, [NAME] | Miranda, Armando | Contractors | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Other
3MX-302000126 | Iberdola - Island Mode of Operation | A1010 | Field work- Module 1 | 2010-11-01 00:00:00 | 2010-11-03 00:00:00 | Project | MK-VI HMI/TIL - Gas | Puerto Rico | Latin America Region | YES | [NAME] | Lopez, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
3PR-305000011 | Costa Sur Steam Turbine U5 | A1010 | Field work - Mark VI | 2011-10-31 00:00:00 | 2011-12-23 00:00:00 | Project | MK-VI - Steam | Puerto Rico | Latin America Region | NO |  | Lugli, [NAME] | Miranda, Armando
3PR-305000011 | Costa Sur Steam Turbine U5 | A1020 | Field work - Site Lead | 2011-10-31 00:00:00 | 2011-12-30 00:00:00 | Project | Site Manager - Site Lead | Puerto Rico | Latin America Region | NO |  | Lugli, [NAME] | Miranda, Armando
3VZ-000000055 | Amuay Control Blk 11 - Mark VI - PDVSA - Gas/Steam | A1000 | Field work 1 | Aug 09, 2010 A | Sep 10, 2010 A | Project | MK-VI- DCS | Venezuela | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
5AI-999000268 | Eleme Petrochemical | A1000 | FAT | Jul 18, 2010 A | Jul 22, 2010 A | Project | MK-VIe - Gas | Gulf Region | AIM Region | NO |  | Melmangalam, [NAME] | Kashou, [NAME]
5BH-000000115 | NITCO-SOC-PS2 | A1000 | Field Work | 2011-03-01 00:00:00 | 2011-04-12 00:00:00 | Project | MK-VIe - Gas | Bahrain | AIM Region | NO |  | Melmangalam, [NAME] | Kashou, [NAME]
5SA-000000274 | [NAME] | A1040 | Commissioning - 3 | Dec 13, 2009 A | Apr 29, 2010 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000275 | TIT - Faras | A1040 | Commissioning - 4 | Oct 09, 2010 A | Oct 24, 2010 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000409 | Jizan / Asir | A1100 | Commissioning - Asir GT 04 - HMI Upgrade | 2010-11-20 00:00:00 | 2010-11-29 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-504000066 | KJO Upgrade - Alghanim | A1030 | Commissioning - GT 02 - Control Upgrade | 2011-01-15 00:00:00 | 2011-02-10 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-504000066 | KJO Upgrade - Alghanim | A1050 | Commissioning - GT 03 - Control Upgrade | 2011-02-26 00:00:00 | 2011-03-24 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-504000201 | Doosan - QPP 2 extention 5 Blocks | A1010 | Commissioning Phase A | 2011-02-05 00:00:00 | 2011-04-07 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Chinta,[NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
6ES-000000254 | [NAME] MKIVm PP (CP x 3)x 2) | A1000 | Field work (Punch list) | Sep 20, 2010 A | 2010-09-24 00:00:00 | Project | MK-IVe - Gas | Spain | Europe Region | YES | Pablo Pastor | [NAME], [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6ES-605000040 | Endessa C.L.T. Almeria - EX | A1020 | Field Work Unit 2 | 2011-09-05 00:00:00 | 2011-11-25 00:00:00 | Project | EX2100 - w/ PSS | Spain | Europe Region | NO |  | Norris, [NAME] | Lecorgne, [NAME]
6ES-605000149 | Endesa [NAME] | A1000 | Field Work  (add IO's in MkVI related to DLN2.6) | 2010-11-15 00:00:00 | 2010-12-10 00:00:00 | Project | MK-VI - Gas | Spain | Europe Region | YES | [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1140 | MARSAT GT10 EX2100 - Field work (Delayed) | 2011-09-28 00:00:00 | 2011-11-11 00:00:00 | Project | EX2100 - w/ PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1160 | NAAMA GT4 MK-VIe  - Field work | 2010-12-08 00:00:00 | 2011-01-21 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | Brahim Nadjadi | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
Time-Out-NA-North | Vacations / Training - NA-North | VA-13 | Vacation | 2010-11-15 00:00:00 | 2012-10-07 00:00:00 | Training |  | NA-North | North America - North Region | YES | Dominic Frank | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-West | Vacations / Training - NA-West | TI19 | HMI Upgrade with SSA | 2011-05-01 00:00:00 | 2011-05-31 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI2 | Internal Training on EX2100 in schenectady | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI25 | HMI Upgrade with SSA | 2011-05-01 00:00:00 | 2011-05-31 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI27 | Site Project Management Training | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-21 | Vacation | 2010-11-02 00:00:00 | 2010-11-02 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
6EU-999000042 | AGOCO MkVIe | A1020 | Unit 3 Supervision of install and Commissioning | 2011-01-10 00:00:00 | 2011-02-21 00:00:00 | Project | MK-VIe - Gas | Libya | Europe Region | NO |  | Mekki, [NAME] | Noual, Amine
6NL-606000334 | GE Energy Rheden | A1000 | Aero GE GT MKVIe | 2011-02-28 00:00:00 | 2011-03-23 00:00:00 | Project | MK-VIe - Gas | Netherland | Europe Region | NO |  | Bell, [NAME] | Lecorgne, [NAME]
6UK-000000839 | [NAME] | A1000 | GT2 Power Plant [NAME], close puch list | 2010-12-01 00:00:00 | 2010-12-12 00:00:00 | Project | MK-VI - Gas | United Kingdom | Europe Region | NO |  | Farsethas, [NAME] | Lecorgne, [NAME]
6UK-601000335 | [NAME] | A1000 | Field work (non Ge to [NAME] VIe on Alison GT Compressor set) | 2011-10-05 00:00:00 | 2011-12-23 00:00:00 | Project | MK-VIe - Gas | United Kingdom | Europe Region | NO |  | Bell, [NAME] | Lecorgne, [NAME]
7PH-704000006 | SG Quezon Power | A1000 | Field work | 2011-05-02 00:00:00 | 2011-05-15 00:00:00 | Project | EX2000 - w/ PSS | Singapore | Asia Region | NO |  | Chow, Melvyn | Jayavelu, Murugavel
Opp 1 | PP3 Upgrade of 11 GE units | A1000 | Commissioning | 2011-06-01 00:00:00 | 2012-04-30 00:00:00 | Opportunity | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
Opp 14 | [NAME] , ITCC for 16 Compressors | A1000 | Commissioning | 2012-11-01 00:00:00 | 2013-11-30 00:00:00 | Opportunity | MK-VIe - Comp | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
[NAME] | PP3 Upgrade of 16 BBC units | A1000 | Commissioning | 2011-09-01 00:00:00 | 2012-04-01 00:00:00 | Opportunity | EX2100 - w/ PSS | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
[NAME] | Qurayyah IPP DCS for steam turbines 1260MW | A1000 | Commissioning | 2013-02-01 00:00:00 | 2013-04-30 00:00:00 | Opportunity | MK-VIe - Steam | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
PS help in Pakistan | WAPDA | A1010 | Commissioning | Aug 29, 2010 A | 2010-10-31 00:00:00 | Call-Out | MK-VIe - DCS | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
Time-Out-AIM | Vacations / Training - AIM | TE10 | Customer Training- Plant Control Systems Software Training (DCS) | 2011-08-27 00:00:00 | 2011-10-05 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TE12 | [NAME] on Performance Monitoring | 2011-11-18 00:00:00 | 2011-11-25 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TE20 | Customer Training- DCS Operator HMI creation, Linking and maintenanace [NAME] | 2011-11-19 00:00:00 | 2011-11-30 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TI5 | Internal Training- Excitation | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
Time-Out-EU | Vacations / Training - EU | TI5 | Internal Training- Excitation | 2011-01-01 00:00:00 | 2011-03-01 00:00:00 | Training |  | EU | Europe Region | YES | [NAME] |  | Lecorgne, [NAME] | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
Time-Out-LA | Vacations / Training - LA | TI-3 | Internal Training- Control TA (EX2100 [NAME]: Excitation) | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | LA | Latin America Region | YES | [NAME] |  | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
Time-Out-NA-North | Vacations / Training - NA-North | VA-10 | Vacation | 2010-11-15 00:00:00 | 2010-11-19 00:00:00 | Training |  | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-West | Vacations / Training - NA-West | TI12 | Site Project Management Training | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI16 | Site Project Management Training | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI24 | HMI Upgrade with SSA | 2011-05-01 00:00:00 | 2011-05-31 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-22 | Vacation | 2010-11-08 00:00:00 | 2010-11-08 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
CaseID-9504648 | VIWAPA ST. [NAME] | A1000 | VIWAPA STX EX2100 Services | 2010-11-08 00:00:00 | 2010-11-14 00:00:00 | Opportunity | EX2100 - w/ PSS | St. Croix | Latin America Region | YES | [NAME] | Lopez, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
[NAME] | [NAME] mechanical upgrade | A1000 | Commissioning | 2011-11-01 00:00:00 | 2011-11-30 00:00:00 | Opportunity | Site Manager - Site Lead | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
Opp 13 | Wasit Gas Plant , ITCC for 8 Compressors | A1000 | Commissioning | 2012-09-01 00:00:00 | 2013-02-28 00:00:00 | Opportunity | MK-VIe - Comp | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
Opp 7 | Rabigh PP control upgrade  8 BBC units | A1000 | Commissioning | 2012-05-01 00:00:00 | 2012-09-14 00:00:00 | Opportunity | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
Pending SAP # [NAME] | City of Independence Substation J | A1010 | Installation | 2011-03-01 00:00:00 | 2011-04-30 00:00:00 | Opportunity | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-AIM | Vacations / Training - AIM | TE13 | Customer Training DCS [NAME] (Plant Operators) - Phase - E | 2013-02-20 00:00:00 | 2013-02-27 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TI10 | Advanced Excitation internal training | 2010-11-01 00:00:00 | 2010-12-01 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
Time-Out-AIM | Vacations / Training - AIM | TI6 | Internal Training- MarkVIe Gas & Steam | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
Time-Out-LA | Vacations / Training - LA | TI-2 | Internal Training- Control TA (EX2100 [NAME]: Excitation) | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | LA | Latin America Region | YES | [NAME] |  | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
Time-Out-NA-North | Vacations / Training - NA-North | TI3 | [NAME] VIe Gas and Steam Training | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-North | Vacations / Training - NA-North | TI4 | Advanced Excitation Training | 2010-11-01 00:00:00 | 2010-11-24 00:00:00 | Training |  | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-North | Vacations / Training - NA-North | VA-11 | Vacation | 2010-11-22 00:00:00 | 2010-11-24 00:00:00 | Training |  | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-West | Vacations / Training - NA-West | TI13 | Site Project Management Training | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI15 | Site Project Management Training | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-West | Vacations / Training - NA-West | TI18 | Site Project Management Training | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI20 | HMI Upgrade with SSA | 2011-05-01 00:00:00 | 2011-05-31 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI22 | HMI Upgrade with SSA | 2011-05-01 00:00:00 | 2011-05-31 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI26 | HMI Upgrade with SSA | 2011-05-01 00:00:00 | 2011-05-31 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
5SA-504000058 | [NAME] | A1000 | Commissioning | Jan 15, 2010 A | Aug 12, 2010 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-504000058 | [NAME] | A1030 | Punch List Items | 2010-11-21 00:00:00 | 2010-12-05 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-504000201 | Doosan - QPP 2 extention 5 Blocks | A1000 | Commissioning Phase B | 2010-12-18 00:00:00 | 2011-02-17 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Chinta,[NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1020 | M'Sila 1 GT22 MK-VIe2 - Field work (Delayed) | 2011-05-07 00:00:00 | 2011-06-19 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | Brahim Nadjadi | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1070 | MARSAT GT9 EX2100 - Field work  (Delayed) | 2011-08-14 00:00:00 | 2011-09-27 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1100 | Boufarik GT4 EX2100 - Field work | 2010-10-25 00:00:00 | 2010-12-07 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1120 | In SALAH GT20  EX2100 - Field work | 2010-10-27 00:00:00 | 2010-12-09 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
6UK-601000213 | ConocoPhillips Seal Sands 3 - New Gas MkVIe | A1010 | Field Work (Frame 3 MKVIe + Instrum) | 2010-11-01 00:00:00 | 2011-01-31 00:00:00 | Project | MK-VI HMI/TIL - Gas | United Kingdom | Europe Region | YES | Marcel [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
7AU-703000050 | Esso Longford Unit # 1 | A1000 | Mech Install Unit # 1 | 2011-01-12 00:00:00 | 2011-02-23 00:00:00 | Project | Mechanical - Gas | Australia | Asia Region | YES | [NAME] | Vernon, Dennis | Jayavelu, Murugavel | J Murugavel | Control Solutions Product Line | GE-OC Services Resource | Asia Region
7AU-703000050 | Esso Longford Unit # 1 | A1030 | [NAME] VIe Gas Compressor Unit # 2 | 2011-11-10 00:00:00 | 2011-12-19 00:00:00 | Project | MK-VIe - Gas | Australia | Asia Region | NO |  | Vernon, Dennis | Jayavelu, Murugavel
7AU-703000050 | Esso Longford Unit # 1 | A1050 | Compressor control specialist | 2010-11-30 00:00:00 | 2010-12-09 00:00:00 | Project | MK-VIe - Comp | Australia | Asia Region | NO |  | Vernon, Dennis | Jayavelu, Murugavel
[NAME] 12 | IbnZahaer 2UNITS F5 upgrade | A1000 | Commissioning | 2011-11-01 00:00:00 | 2011-12-31 00:00:00 | Opportunity | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
[NAME] | Makkah PP , Upgrade of 6 GE units | A1000 | Commissioning | 2011-06-01 00:00:00 | 2011-08-16 00:00:00 | Opportunity | EX2100 - w/ PSS | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
PENDING SAP # Endess | [NAME] | A1000 | Migration System forTest | 2011-01-24 00:00:00 | 2011-02-19 00:00:00 | Warranty |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-AIM | Vacations / Training - AIM | TE17 | Customer Training DCS [NAME] (Plant Operators) - Phase - C | 2012-08-18 00:00:00 | 2012-08-25 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TE19 | [NAME] on maintenanace of Plant Simulator | 2011-12-18 00:00:00 | 2011-12-25 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TI1 | Internal Training- Excitation | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
Time-Out-AIM | Vacations / Training - AIM | TI4 | Internal Training- Site Project Management | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
Time-Out-EU | Vacations / Training - EU | TI8 | Internal Training- Advanced Excitation | 2010-11-01 00:00:00 | 2010-12-01 00:00:00 | Training |  | EU | Europe Region | YES | [NAME] |  | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
Time-Out-LA | Vacations / Training - LA | TI-1 | Internal Training- Site Lead (Project Management) | 2011-06-01 00:00:00 | 2011-07-02 00:00:00 | Training |  | LA | Latin America Region | YES | [NAME] |  | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
Time-Out-LA | Vacations / Training - LA | TI-4 | Internal Training- Control TA (EX2100 [NAME]: Excitation) | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | LA | Latin America Region | YES | [NAME] |  | Miranda, Armando | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Granite Services International
PS help in Pakistan | WAPDA | A1000 | Emergency call out- Commissioning | Aug 09, 2010 A | 2010-10-15 00:00:00 | Call-Out | MK-VIe - DCS | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
SAP work order # | Presque Isle unit 9 warranty | work order | Unit 9 warranty | 2010-11-29 00:00:00 | 2010-12-03 00:00:00 | Warranty | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-AIM | Vacations / Training - AIM | TE14 | Customer Training DCS [NAME] (Instructors) | 2013-02-20 00:00:00 | 2013-02-27 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TI9 | Internal Training- MarkVIe Gas & Steam | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
Time-Out-EU | Vacations / Training - EU | TI2 | Internal Training- Advanced Excitation | 2010-10-30 00:00:00 | 2010-11-28 00:00:00 | Training |  | EU | Europe Region | YES | Ahmed Chaouche Zouheir |  | Lecorgne, [NAME] | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
Time-Out-LA | Vacations / Training - LA | TI-6 | Internal Training- Control TA (EX2100 [NAME]: Excitation) | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | LA | Latin America Region | YES | [NAME] |  | Miranda, Armando | [NAME]
Time-Out-NA-West | Vacations / Training - NA-West | TI11 | Site Project Management Training | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI23 | HMI Upgrade with SSA | 2011-05-01 00:00:00 | 2011-05-31 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-15 | Vacation | 2010-12-20 00:00:00 | 2011-01-02 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
6ES-605000181 | [NAME] | A1000 | Excitation Field Work | Oct 15, 2010 A | 2010-12-24 00:00:00 | Project | EX2100 - w/ PSS | Spain | Europe Region | YES | Pablo Pastor | Norris, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1000 | NAAMA GT3 MK-VIe - Field work | Oct 13, 2009 A | 2010-07-05 00:00:00 | Project | MK-VI - Gas | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1000 | NAAMA GT3 MK-VIe - Field work | Oct 13, 2009 A | 2010-07-05 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1030 | [NAME] work | 2010-10-31 00:00:00 | 2010-12-18 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1130 | In SALAH GT20 MK-VIe  - Field work | 2010-10-27 00:00:00 | 2010-12-09 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6UK-604000012 | RWE Little Barford | A1000 | Field Work ([NAME] VIe to TIL1566) | 2012-01-01 00:00:00 | 2012-03-20 00:00:00 | Project | MK-VIe - Gas | United Kingdom | Europe Region | NO |  | Bell, [NAME] | Lecorgne, [NAME]
7AU-703000050 | Esso Longford Unit # 1 | A1040 | Mech Install Unit # 2 | 2011-11-10 00:00:00 | 2011-12-19 00:00:00 | Project | Mechanical - Gas | Australia | Asia Region | NO |  | Vernon, Dennis | Jayavelu, Murugavel
7TH-709000149 | KEGCO MKV to MKVe Migration | A1000 | [NAME] and startup | Nov 05, 2010 A | Nov 17, 2010 A | Project | MK-Ve - Gas | Thailand | Asia Region | YES | Foo  Chew | LeXuan, [NAME] | Jayavelu, Murugavel | Contractor - Granite
O-10630 | GASCO Contract | A1000 | Maintenance - 1 | Jan 09, 2010 A | 2010-12-08 00:00:00 | Warranty | MK-VI - Gas | Gulf Region | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
[NAME] | Makkah PP , Upgrade of 6 GE units | A1000 | Commissioning | 2011-06-01 00:00:00 | 2011-08-16 00:00:00 | Opportunity | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
Opp 9 | Jeddah PP3 excitation and protection retrofit 8 GE F7EA | A1000 | Commissioning | 2012-02-01 00:00:00 | 2012-05-31 00:00:00 | Opportunity | EX2100 - w/ PSS | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
Pending SAP # 1 | Rompetrol | A1000 | ITCC Refinery Micronet Woodward Comp control (dates to be confirmed) | 2010-12-01 00:00:00 | 2010-12-30 00:00:00 | Project | [NAME] | Romania | Europe Region | YES | Marcel [NAME] |  | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
TBD-7.7.2010 | Chevron- Phillips Sweeny | A1000 | Netcon TMR Re-Commission (no confirmed dates yet) | 2010-11-08 00:00:00 | 2010-11-12 00:00:00 | Call-Out | [NAME] | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
Time-Out-AIM | Vacations / Training - AIM | TE09 | Customer Training- Plant Control Systems hardware Training (DCS) | 2011-08-18 00:00:00 | 2011-09-25 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TE15 | Customer Training DCS [NAME] (Plant Operators) - Phase - D | 2012-11-18 00:00:00 | 2012-11-25 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TE22 | Customer Training- Alghanim International | 2011-06-03 00:00:00 | 2011-06-10 00:00:00 | Training | MK-VI- DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TI11 | Advanced Excitation internal training | 2010-11-01 00:00:00 | 2010-12-01 00:00:00 | Training |  | AIM | AIM Region | YES | Ahmed Chaouche Zouheir | Kashou, [NAME] | Kashou, [NAME] | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
Time-Out-NA-North | Vacations / Training - NA-North | TI1 | Internal Training at ELC | 2010-11-29 00:00:00 | 2010-12-10 00:00:00 | Training |  | NA-North | North America - North Region | YES | Dominic Frank | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-North | Vacations / Training - NA-North | VA-9 | Vacation | 2010-11-08 00:00:00 | 2010-11-12 00:00:00 | Training |  | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-South | Vacations / Training - NA-South | TI1 | Site Project Management | 2011-07-01 00:00:00 | 2011-08-01 00:00:00 | Training |  | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
Time-Out-NA-West | Vacations / Training - NA-West | A1010 | Vacation | 2010-12-20 00:00:00 | 2010-12-22 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-LA | Vacations / Training - LA | TI-5 | Internal Training- Control TA (EX2100 [NAME]: Excitation) | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | LA | Latin America Region | YES | [NAME] |  | Miranda, Armando | Ed Cleary
Time-Out-LA | Vacations / Training - LA | TI-7 | Internal Training- Mark VIe Gas & Steam | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | LA | Latin America Region | YES | Alejandro Culebro |  | Miranda, Armando | Contractor - Granite | Both Product Lines | Subcontractor Resource | Latin America Region | Granite Services International
Time-Out-NA-West | Vacations / Training - NA-West | A1030 | Time Off | 2010-11-15 00:00:00 | 2010-11-15 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-25 | Vacation | 2010-11-19 00:00:00 | 2010-11-19 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | A1020 | Time Off | 2010-11-15 00:00:00 | 2010-11-15 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-13 | Personal Time Off | 2011-05-06 00:00:00 | 2011-05-06 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-24 | Vacation | 2010-11-22 00:00:00 | 2010-11-24 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000354 | ATK MKVIe install 4 units | A1070 | 8th. week | Jun 21, 2010 A | Jun 25, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000354 | ATK MKVIe install 4 units | A1080 | 9th. week | Jun 28, 2010 A | Jul 02, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000354 | ATK MKVIe install 4 units | A1100 | 11th.week | Jul 12, 2010 A | Jul 16, 2010 A | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1010 | 2nd. week | Jul 05, 2010 A | Jul 09, 2010 A | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1020 | 3rd. week | Jul 12, 2010 A | Jul 16, 2010 A | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1030 | 4th. week | Jul 19, 2010 A | Jul 23, 2010 A | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1040 | 5th. week | Jul 26, 2010 A | Jul 30, 2010 A | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1090 | 10th.week | 2010-11-29 00:00:00 | 2010-12-06 00:00:00 | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000615 | [NAME] to MKVe | 16169932 | MKV to MKVe | 2011-01-03 00:00:00 | 2011-01-07 00:00:00 | Project | MK-Ve - Gas | NA-North | North America - North Region | YES | [NAME] | Ahmed, Khurram | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1000 | Train II Commissioning - Unit 1 for unit 2k201/202 | 2010-10-26 00:00:00 | 2010-11-11 00:00:00 | Training | MK-VIe - Comp | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME]
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1000 | Train II Commissioning - Unit 1 for unit 2k201/202 | 2010-10-26 00:00:00 | 2010-11-11 00:00:00 | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1090 | Train II Commissioning - Unit 2 for unit 2k203 | 2010-10-26 00:00:00 | 2010-11-07 00:00:00 | Training | MK-VIe - Comp | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME]
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1090 | Train II Commissioning - Unit 2 for unit 2k203 | 2010-10-26 00:00:00 | 2010-11-07 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1100 | Train II Commissioning - Unit 3 for unit 3k201 | 2010-10-26 00:00:00 | 2010-10-30 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000668 | Exxon Mobil Baytown | A1000 | FAT | Aug 25, 2010 A | Aug 25, 2010 A | Project | MK-VI - Gas | NA-South | North America - South Region | YES | [NAME] | Nicksic, Leslie | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000734 | FPL-Turkey Point 5 MKVI HMI Upgrade / SSA Network CAP | A1030 | Field work | 2010-12-06 00:00:00 | 2010-12-08 00:00:00 | Project | EX2100 - DFE | NA-South | North America - South Region | YES | [NAME] | Nicksic, Leslie | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000745 | LG&E Mill Creek Date not firm | Task ID | Field Work | 2011-02-28 00:00:00 | 2011-04-15 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | NO |  | [NAME], Jerry | Cholewa, [NAME]
1LO-150000745 | LG&E Mill Creek Date not firm | Task ID | Field Work | 2011-03-07 00:00:00 | 2011-03-11 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | NO |  | [NAME], Jerry | Cholewa, [NAME]
1LO-150000754 | Covanta Connecticut Resource MKVIe & EX2100 | EX2100 Install | EX2100 Install | 2010-12-27 00:00:00 | 2011-01-28 00:00:00 | Project | EX2100 - DFE | NA-North | North America - North Region | YES | [NAME] | Hueber, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000767 | [NAME] upgrade | 16173113-2 | Install HMI | 2010-11-07 00:00:00 | 2010-11-19 00:00:00 | Project | MK-V HMI/TIL - Gas | NA-North | North America - North Region | YES | [NAME] | Nicksic, Leslie | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000772 (C) | HECO W7 | A1000 | Trip 1 (install support) | 2011-07-31 00:00:00 | 2011-09-04 00:00:00 | Project | EX2100 - w/ PSS | NA-West | North America - West Region | YES | [NAME] | [NAME], Jerry | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000802 | Dominion Alterrex | A1010 | Trip 2: assisting the customer with installing the cabinets | 2010-11-15 00:00:00 | 2010-11-24 00:00:00 | Project | Alterrex | NA-South | North America - South Region | NO |  | [NAME], [NAME] | [NAME], [NAME]
1LO-150000824 | Calpine Gilroy | A1010 | Installation Technician | 2011-04-10 00:00:00 | 2011-04-12 00:00:00 | Project | MK-IVe - Gas | NA-West | North America - West Region | NO |  | [NAME], [NAME] | Cleary, [NAME]
1LO-150000832 | City of Burbank | A1000 | convert a signal to their DCS from Simplex to TMR | 2010-12-06 00:00:00 | 2010-12-16 00:00:00 | Project | MK-VIe - Steam | NA-West | North America - West Region | YES | [NAME] | Mitchell, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000856 | Castaic Power House | A1000 | Excitation Work | 2011-03-07 00:00:00 | 2011-03-31 00:00:00 | Project | EX2100 - DFE | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000864 | SDGE [NAME] | A1010 | Site Lead | 2011-03-21 00:00:00 | 2011-04-08 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000864 | SDGE [NAME] | A1050 | Installation Tech | 2011-03-21 00:00:00 | 2011-04-08 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000873 | Kauai Coffee | A1020 | Site Visit | 2010-12-01 00:00:00 | 2010-12-05 00:00:00 | Project | EX2100 - DFE | NA-West | North America - West Region | NO |  | [NAME], [NAME] | Cleary, [NAME]
3AR-304000092 | EX2100 Loma de la Lata | A1000 | Field Work | Oct 12, 2010 A | 2010-10-19 00:00:00 | Project | EX2100 - w/ PSS | Argentina | Latin America Region | YES | [NAME] | Lugli, [NAME] | Miranda, Armando | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Granite Services International
3BZ-300000057 | GEVISA - AES Tietê - UHE Caconde | A1020 | Control Service U2 | 2012-01-09 00:00:00 | 2012-03-13 00:00:00 | Project | MK-VIe - Hydro | Brazil | Latin America Region | NO |  | Mori, [NAME] | Miranda, Armando
3CL-301000092 | 3CL-CS-P GE CS Gas [NAME] | A1000 | Historian reconfiguration + CC2 HMI installation | 2010-12-06 00:00:00 | 2010-12-08 00:00:00 | Project | MK-VI HMI/TIL - Gas | Chile | Latin America Region | YES | [NAME] | Sapia, Patricia | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
3MX-302000126 | Iberdola - Island Mode of Operation | A1030 | Field Work- Module 3 | 2011-02-01 00:00:00 | 2011-02-05 00:00:00 | Project | MK-VI HMI/TIL - Gas | Puerto Rico | Latin America Region | NO |  | Lopez, [NAME] | Miranda, Armando
3VZ-303000043 | VEN-CS PDVSA AMUAY II CHANGE ORDER | A1000 | Field work 1 | Sep 27, 2010 A | 2010-10-29 00:00:00 | Project | MK-VI- DCS | Venezuela | Latin America Region | YES | [NAME] | Mori, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
5AI-999000221 | P-QP NGL1 & 2 CS project | A1040 | [NAME] (K/KT 1302) - Commissioning - Unit 2 | 2011-03-27 00:00:00 | 2011-04-15 00:00:00 | Project | MK-VIe - Comp | Qatar | AIM Region | NO |  | Maadi, [NAME] | Kashou, [NAME]
5AI-999000221 | P-QP NGL1 & 2 CS project | A1050 | [NAME] (K/KT 2401 S ) - Commissioning -  Unit 2 | 2011-02-20 00:00:00 | 2011-03-12 00:00:00 | Project | MK-VIe - Comp | Qatar | AIM Region | NO |  | Maadi, [NAME] | Kashou, [NAME]
5SA-000000126 | TIT_Tihama DCS | A1000 | Commissioning - 1 | Oct 25, 2010 A | 2010-11-04 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000274 | [NAME] | A1030 | Commissioning - 2 | Aug 08, 2009 A | Nov 07, 2009 A | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Dharminder, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000313 | Jizan | A1050 | Commissioning - GT3 - Excitation | Apr 18, 2010 A | May 13, 2010 A | Project | EX2100 - w/ PSS | Saudi Arabia | AIM Region | YES | [NAME] | Chinta,[NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000313 | Jizan | A1060 | Punch List Items | Jun 12, 2010 A | Jun 17, 2010 A | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Chinta,[NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-000000409 | Jizan / Asir | A1160 | Commissioning - Asir GT 01 EX2100 | 2011-02-26 00:00:00 | 2011-03-16 00:00:00 | Project | EX2000 - w/ PSS | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
5SA-504000066 | KJO Upgrade - Alghanim | A1010 | Training | 2010-10-10 00:00:00 | 2010-10-18 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | NO |  | Dharminder, [NAME] | El ghazali, [NAME]
5SA-504000201 | Doosan - QPP 2 extention 5 Blocks | A1040 | Commissioning Phase E | 2011-06-20 00:00:00 | 2011-08-20 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | YES | [NAME] | Chinta,[NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
6ES-605000040 | Endessa C.L.T. Almeria - EX | A1010 | Field Work Unit 1 | 2010-10-25 00:00:00 | 2010-12-03 00:00:00 | Project | EX2100 - w/ PSS | Spain | Europe Region | YES | Pablo Pastor | Norris, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6ES-605000129 | Repsol Bilbao | A1000 | 6B GT Refinery MkIVe migration | 2011-03-15 00:00:00 | 2011-04-30 00:00:00 | Project | MK-IVe - Gas | Spain | Europe Region | NO |  | [NAME], [NAME] | Lecorgne, [NAME]
6ES-605000182 | [NAME] | A1000 | Installation of the HMIs | 2011-04-01 00:00:00 | 2011-04-03 00:00:00 | Project | MK-VI HMI/TIL - Gas | Spain | Europe Region | NO |  | Tizi, Karim | Lecorgne, [NAME]
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1040 | In SALAH GT18  EX2100 - Field work(Delayed) | 2011-05-07 00:00:00 | 2011-06-19 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1050 | In SALAH GT18 MK-VIe- Field work (Delayed) | 2011-05-07 00:00:00 | 2011-06-19 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1080 | NAAMA GT4 EX2100 - Field work | 2010-12-01 00:00:00 | 2011-01-14 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | [NAME] | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6UK-000000872 | NNPC- New Mk6e Gas- GT1 | A1000 | Field work | 2011-03-01 00:00:00 | 2011-04-19 00:00:00 | Project | MK-VIe - Gas | India | AIM Region | NO |  | Dharminder, [NAME] | Kashou, [NAME]
7AU-703000124 | Osborne Cogen Gas/Steam/Ex2100 | A1010 | Mark VIe Steam | Oct 15, 2010 A | 2010-11-30 00:00:00 | Project | MK-VIe - Steam | Australia | Asia Region | YES | Vu [NAME] | Pinnington, [NAME] | Jayavelu, Murugavel | J Murugavel | Control Solutions Product Line | GE-OC Services Resource | Asia Region
7AU-703000124 | Osborne Cogen Gas/Steam/Ex2100 | A1030 | Site Manager | Oct 15, 2010 A | 2010-11-30 00:00:00 | Project | Site Manager - Site Lead | Australia | Asia Region | YES | [NAME] | Pinnington, [NAME] | Jayavelu, Murugavel | J Murugavel | Control Solutions Product Line | GE-OC Services Resource | Asia Region
7ID-702000005 | CPI Minas Unit 4,5 | A1000 | Unit 4 Mech Install | 2011-01-05 00:00:00 | 2011-02-18 00:00:00 | Project | Mechanical - Gas | Singapore | Asia Region | YES | Contractors | Chow, Melvyn | Jayavelu, Murugavel |  | Both Product Lines | Subcontractor Resource | Global
7TW-708000013 | US TPC Taichun Power Station MKVI TMR | A1000 | [NAME] | Oct 22, 2010 A | Nov 04, 2010 A | Project | MK-VI - Steam | Taiwan | Asia Region | YES | Foo  Chew | Chow, Melvyn | Jayavelu, Murugavel | Contractor - Granite
COF WO10805107 | Nexen [NAME]; Offshore platform | A1000 | Field Work | 2010-11-12 00:00:00 | 2010-11-19 00:00:00 | Project | [NAME] | United Kingdom | Europe Region | YES | Marcel [NAME] | Bell, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Europe Region | Granite Services International
Opp 1 | PP3 Upgrade of 11 GE units | A1000 | Commissioning | 2011-06-01 00:00:00 | 2012-04-30 00:00:00 | Opportunity | EX2000 - w/ PSS | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
OwrkOrder10214511 | Semass warranty work | 10214511 | Install econ resistors and [NAME] work | 2011-02-14 00:00:00 | 2011-02-17 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-AIM | Vacations / Training - AIM | TE08 | Customer Training- DCS Alarms and [NAME] response Procedures Training | 2011-07-16 00:00:00 | 2011-07-27 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TE16 | Customer Training DCS [NAME] (Plant Operators) - Phase - B | 2012-06-18 00:00:00 | 2012-06-25 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TI3 | Internal Training- Site Project Management | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
Time-Out-AIM | Vacations / Training - AIM | TI8 | Internal Training- MarkVIe Gas & Steam | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
Time-Out-EU | Vacations / Training - EU | TI1 | Internal Training- Excitation | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | EU | Europe Region | YES | [NAME] |  | Lecorgne, [NAME] | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
Time-Out-LA | Vacations / Training - LA | TI-8 | Internal Training- Mark VIe Gas & Steam | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | LA | Latin America Region | YES | [NAME] |  | Miranda, Armando | Contractor - Granite | Both Product Lines | Subcontractor Resource | Latin America Region | Granite Services International
1LO-150000278 | Basin Electric Laramie Unit 3 | A1000 | Site Lead | Dec 07, 2009 A | Dec 21, 2009 A | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | Hueber, [NAME] | Cleary, [NAME] | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Global | Granite Services International
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1000 | 1st week - MKVIe | Apr 05, 2010 A | Apr 09, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000299 | Orlando Utilites MKVIe/EX2100 install | A1020 | 3rd week - MKVIe | Apr 19, 2010 A | Apr 23, 2010 A | Project | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Varnon, Dennis | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000354 | ATK MKVIe install 4 units | A1000 | Start up | Sep 07, 2010 A | 2010-12-30 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000435 | Training ELC | A1060 | 7th. week | Aug 09, 2010 A | Aug 13, 2010 A | Training | MK-VI - Steam | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000555 | Westmoreland LG&E EX2100 w/labor (Delayed: no firm dates) | A1000 | Field work 1st. week | 2011-01-15 00:00:00 | 2011-01-18 00:00:00 | Project | EX2100 - w/o PSS | NA-South | North America - South Region | NO |  | Rogers, [NAME] | [NAME], [NAME]
1LO-150000569 | Cleco 6B Relocation Support | A1040 | Field work | 2010-11-15 00:00:00 | 2010-11-28 00:00:00 | Project | EX2000 - w/o PSS | NA-South | North America - South Region | YES | [NAME] | Bailey, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000569 | Cleco 6B Relocation Support | A1050 | FAT Prework | Sep 07, 2010 A | Sep 10, 2010 A | Project | EX2000 - w/ PSS | NA-South | North America - South Region | YES | [NAME] | Bailey, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000617 | Intermountain Power Service Corp | A1000 | Field Work | Jul 12, 2010 A | Jul 16, 2010 A | Project | EX2100 - w/o PSS | NA-West | North America - West Region | YES | [NAME] | Sartor, Fred | Cleary, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1000 | Train II Commissioning - Unit 1 for unit 2k201/202 | 2010-10-26 00:00:00 | 2010-11-11 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1010 | FAT | Jul 12, 2010 A | Jul 24, 2010 A | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1040 | [NAME] VIe System Familiarization | 2010-09-05 00:00:00 | 2010-09-08 00:00:00 | Training | [NAME] | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
1LO-150000646 | [NAME] to MK6e upgrade for Train I & II | A1100 | Train II Commissioning - Unit 3 for unit 3k201 | 2010-10-26 00:00:00 | 2010-10-30 00:00:00 | Training | MK-VIe - Comp | AIM | AIM Region | YES | [NAME] | Melmangalam, [NAME] | Kashou, [NAME] | [NAME]
1LO-150000649 | ExxonMobil Baytown | A1000 | EX2100, [NAME] VIe and Lube Oil skid- Field Work | 2010-12-06 00:00:00 | 2010-12-16 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | NO |  | [NAME], Jerry
1LO-150000673 | Tri-State Craig - EX2100 Upgrade | A1000 | Site Lead | 2011-01-15 00:00:00 | 2011-05-01 00:00:00 | Project | Site Manager - Site Lead | NA-West | North America - West Region | NO |  | [NAME], [NAME] | Cleary, [NAME]
1LO-150000673 | Tri-State Craig - EX2100 Upgrade | A1030 | Receving EX Equipment | 2010-12-16 00:00:00 | 2010-12-17 00:00:00 | Project | Site Manager - Site Lead | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000681 | PPL Montana | A1010 | Site Lead | 2011-03-21 00:00:00 | 2011-06-19 00:00:00 | Project | [NAME] | NA-West | North America - West Region | YES | [NAME] | Bailey, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000682 | Dominion Chesapeake #3 Voltage regulator replacement | A1000 | Ex Field Work | Oct 22, 2010 A | 2010-11-13 00:00:00 | Project | EX2100 - w/ PSS | NA-South | North America - South Region | YES | [NAME] | Hueber, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000689 | Wheelbrator [NAME] | 16171671 | Field Work 1st. week | 2010-11-29 00:00:00 | 2010-12-03 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-North | Vacations / Training - NA-North | TI2 | [NAME] VIe Gas and Steam Training | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | NA-North | North America - North Region | YES | Dominic Frank | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-North | Vacations / Training - NA-North | VA-12 | Vacation | 2010-12-20 00:00:00 | 2010-12-31 00:00:00 | Training |  | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-South | Vacations / Training - NA-South | TI2 | Internal Training- Advanced Excitation | 2010-11-01 00:00:00 | 2010-11-24 00:00:00 | Training |  | NA-South | North America - South Region | YES | [NAME] | [NAME], [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
Time-Out-NA-West | Vacations / Training - NA-West | A1000 | HMI Upgrade with SSA | 2011-05-01 00:00:00 | 2011-05-31 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-West | Vacations / Training - NA-West | A1040 | Vacation | 2010-11-22 00:00:00 | 2010-11-26 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI1 | Internal Training on EX2100 in schenectady | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI17 | Site Project Management Training | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | [NAME] | Internal Excitation Program Development | Oct 18, 2010 A | Oct 22, 2010 A | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-19 | Floating Holidays | 2010-12-02 00:00:00 | 2010-12-03 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-20 | Vacation | 2010-12-06 00:00:00 | 2010-12-10 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-8 | Vacation | 2011-07-02 00:00:00 | 2011-07-12 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000689 | Wheelbrator [NAME] | A1030 | Installation Specialist | 2010-11-29 00:00:00 | 2010-12-03 00:00:00 | Project | MK-VIe - Steam | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000729 | US GEIOC CLP Black Point | A1000 | Field Work | 2011-03-07 00:00:00 | 2011-03-20 00:00:00 | Project | Site Manager - Site Lead | Hong Kong | Asia Region | NO |  | Jincong, Ai | Jayavelu, Murugavel
1LO-150000730 | Wheelbrator [NAME] | A1000 | Field Work | 2011-02-07 00:00:00 | 2011-02-11 00:00:00 | Project | MK-VIe - Steam | NA-North | North America - North Region | YES | [NAME] | [NAME], [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
1LO-150000800 | Dominion Mt. Storm | 16173724-2 | Outage Work | 2011-03-21 00:00:00 | 2011-04-15 00:00:00 | Project | EX2100 - w/ PSS | NA-North | North America - North Region | NO |  | Mitchell, [NAME] | Cholewa, [NAME]
1LO-150000819 | EDF Kelenfold | A1000 | 9F + DLN Power plant MKV to VIe + 2x HMI/DCS + TIL 1566 | 2011-08-08 00:00:00 | 2011-10-15 00:00:00 | Project | MK-VIe - DCS | Hungary | Europe Region | NO |  | [NAME], [NAME] | Lecorgne, [NAME]
1LO-150000824 | Calpine Gilroy | A1000 | Gas Turbine Work | 2011-04-18 00:00:00 | 2011-05-15 00:00:00 | Project | MK-IVe - Gas | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000837 | GCS WAPDA Guddu DCS Commissioning | A1000 | Field Work | 2009-01-01 00:00:00 | 2009-01-05 00:00:00 | Project | MK-VIe - DCS | NA-South | North America - South Region | YES | [NAME] | Dulcie, [NAME] | [NAME], [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - South Region
1LO-150000864 | SDGE [NAME] | A1020 | Installation Tech | 2011-03-21 00:00:00 | 2011-04-08 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Installation Specialist | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
1LO-150000864 | SDGE [NAME] | A1060 | Installation Tech | 2011-03-21 00:00:00 | 2011-03-30 00:00:00 | Project | MK-VIe - Gas | NA-West | North America - West Region | NO |  | Cleary, [NAME] | Cleary, [NAME]
1LO-150000873 | Kauai Coffee | A1000 | Excitation | 2011-04-01 00:00:00 | 2011-04-22 00:00:00 | Project | EX2100 - DFE | NA-West | North America - West Region | YES | [NAME] | [NAME], [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
3AR-304000070 | CMS Ensenada | A1010 | FW & I to HMI-Operation Training | Jul 12, 2010 A | Jul 16, 2010 A | Project | MK-V HMI/TIL - Gas | Argentina | Latin America Region | YES | [NAME] | Sapia, Patricia | Miranda, Armando | Contractor - Granite | Control Solutions Product Line | Subcontractor Resource | Latin America Region | Granite Services International
3AR-304000092 | EX2100 Loma de la Lata | A1010 | EX2100 Training | 2010-12-06 00:00:00 | 2010-12-10 00:00:00 | Project | EX2100 - w/ PSS | Argentina | Latin America Region | NO |  | Lugli, [NAME] | Miranda, Armando
3BZ-300000057 | GEVISA - AES Tietê - UHE Caconde | A1000 | Control Service U1 | 2011-06-06 00:00:00 | 2011-08-09 00:00:00 | Project | MK-VIe - Hydro | Brazil | Latin America Region | NO |  | Mori, [NAME] | Miranda, Armando
3BZ-300000057 | GEVISA - AES Tietê - UHE Caconde | A1010 | Site Lead U1 | 2011-06-06 00:00:00 | 2011-08-09 00:00:00 | Project | Site Manager - Site Lead | Brazil | Latin America Region | NO |  | Mori, [NAME] | Miranda, Armando
3MX-302000126 | Iberdola - Island Mode of Operation | A1020 | Field Work- Module 2 | 2011-01-03 00:00:00 | 2011-01-07 00:00:00 | Project | MK-VI HMI/TIL - Gas | Puerto Rico | Latin America Region | YES | [NAME] | Lopez, [NAME] | Miranda, Armando | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Latin America Region
3MX-302000126 | Iberdola - Island Mode of Operation | A1060 | Field work- Module 6 | 2011-03-15 00:00:00 | 2011-03-17 00:00:00 | Project | MK-VI HMI/TIL - Gas | Puerto Rico | Latin America Region | NO |  | Lopez, [NAME] | Miranda, Armando
5AI-999000221 | P-QP NGL1 & 2 CS project | A1000 | FAT [NAME] | Aug 01, 2010 A | Aug 17, 2010 A | Project | MK-VIe - Gas | Qatar | AIM Region | NO |  | Maadi, [NAME] | Kashou, [NAME]
5AI-999000268 | Eleme Petrochemical | A1010 | Commissioning | 2010-12-05 00:00:00 | 2010-12-20 00:00:00 | Project | MK-VIe - Gas | Gulf Region | AIM Region | NO |  | Melmangalam, [NAME] | Kashou, [NAME]
5AI-999000268 | Eleme Petrochemical | A1020 | Training in Longmont | Sep 20, 2010 A | Oct 01, 2010 A | Project | MK-VIe - Gas | Gulf Region | AIM Region | NO |  | Melmangalam, [NAME] | Kashou, [NAME]
5AI-999000362 | GASCO BHUHASA TCS Upgrade | A1100 | Train I Commissioning - Unit 3 for unit 3k101 | 2011-10-26 00:00:00 | 2011-11-11 00:00:00 | Project | MK-VIe - Comp | Gulf Region | AIM Region | NO |  | Maadi, [NAME] | Kashou, [NAME]
5AI-999000362 | GASCO BHUHASA TCS Upgrade | A1110 | Pre-Commissioning Activity Train-I | 2011-10-20 00:00:00 | 2011-11-05 00:00:00 | Project | MK-VIe - Comp | Gulf Region | AIM Region | YES | [NAME] | Maadi, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5BH-500000031 | [NAME] of mark V | A1020 | Commissioning GT1 | 2010-12-04 00:00:00 | 2010-12-25 00:00:00 | Project | MK-VIe - Gas | Bahrain | AIM Region | YES | [NAME] | Suresh Udas, Mohit | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5SA-000000274 | [NAME] | A1010 | Warranty | 2011-01-01 00:00:00 | 2012-01-30 00:00:00 | Project | MK-VIe - DCS | Saudi Arabia | AIM Region | NO |  | Dharminder, [NAME] | El ghazali, [NAME]
5SA-000000409 | Jizan / Asir | A1200 | Commissioning - Jizan GT 11 - Control Upgrade | 2010-10-31 00:00:00 | 2010-11-14 00:00:00 | Project | MK-VIe - Gas | Saudi Arabia | AIM Region | YES | [NAME] | Kashou, [NAME] | El ghazali, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
5ZA-503000032 | Group 5 - SASOL HRSG DCS Project | A1010 | Commissioning | 2011-02-01 00:00:00 | 2011-02-28 00:00:00 | Project | MK-VIe - DCS | AIM | AIM Region | NO |  | Melmangalam, [NAME] | Kashou, [NAME]
6ES-605000075 | Endesa Unelco BarrancoDeTirajana HMIupgr | A1000 | Field Work (Mark V HMI to HMI) | 2011-01-17 00:00:00 | 2011-01-24 00:00:00 | Project | MK-VIe - Gas | Spain | Europe Region | YES | Pablo Pastor | Karimov, [NAME] | Lecorgne, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1090 | [NAME] work | 2010-10-25 00:00:00 | 2010-12-07 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | Brahim Nadjadi | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1110 | MARSAT GT 10 MK-VIe  - Field work (Delayed) | 2011-09-28 00:00:00 | 2011-11-11 00:00:00 | Project | MK-VIe - Gas | Algeria | Europe Region | YES | Brahim Nadjadi | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1170 | TIARET2 GT6 EX2100 - Field work | 2010-11-29 00:00:00 | 2011-01-16 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | Ahmed Chaouche Zouheir | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000025 | Sonelgaz- North Africa Service Orders | A1190 | NAAMA GT3 EX2100 - Field work | Oct 13, 2009 A | 2010-07-05 00:00:00 | Project | EX2100 - w/o PSS | Algeria | Europe Region | YES | Ahmed Chaouche Zouheir | Mekki, [NAME] | Noual, Amine | Amine Noual | Control Solutions Product Line | GE-OC Services Resource | Europe Region
6EU-999000042 | AGOCO MkVIe | A1010 | Unit 2 Supervision of install and Commissioning (Delayed) | Jul 30, 2010 A | Aug 03, 2010 A | Project | MK-VIe - Gas | Libya | Europe Region | NO |  | Mekki, [NAME] | Noual, Amine
O-10630 | GASCO Contract | A1010 | [NAME] | Jan 01, 2010 A | 2010-11-30 00:00:00 | Warranty | Site Manager - Site Lead | Gulf Region | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | Africa, India, Middle-East Region
[NAME] | Rabigh IPP DCS for steam turbines 1400MW | A1000 | Commissioning | 2012-05-01 00:00:00 | 2012-07-31 00:00:00 | Opportunity | MK-VIe - Steam | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
Opp 7 | Rabigh PP control upgrade  8 BBC units | A1000 | Commissioning | 2012-05-01 00:00:00 | 2012-09-14 00:00:00 | Opportunity | EX2100 - w/ PSS | Saudi Arabia | AIM Region | NO |  |  | Kashou, [NAME]
Pending SAP # [NAME] | City of Independence Substation J | A1000 | FAT | 2011-02-14 00:00:00 | 2011-02-18 00:00:00 | Opportunity | MK-VIe - Gas | NA-South | North America - South Region | YES | [NAME] | Rogers, [NAME] | [NAME], [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-AIM | Vacations / Training - AIM | TE11 | [NAME] on DCS Communication Networks and protocols | 2011-10-18 00:00:00 | 2011-10-25 00:00:00 | Training | MK-VIe - DCS | AIM | AIM Region | NO |  | Kashou, [NAME] | Kashou, [NAME]
Time-Out-AIM | Vacations / Training - AIM | TI2 | Internal Training- Excitation | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
Time-Out-AIM | Vacations / Training - AIM | TI7 | Internal Training- MarkVIe Gas & Steam | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | AIM | AIM Region | YES | [NAME] | Kashou, [NAME] | Kashou, [NAME] | [NAME] | Control Solutions Product Line | Subcontractor Resource | Africa, India, Middle-East Region | Granite Services International
Time-Out-Asia | Vacations / Training - Asia | TI-2 | Internal Training- Mark VIe Gas & Steam Training | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | Asia | Asia Region | YES | Vu [NAME] |  | Jayavelu, Murugavel | J Murugavel | Control Solutions Product Line | GE-OC Services Resource | Asia Region
Time-Out-Asia | Vacations / Training - Asia | TI-3 | Internal Training- MKVIe-Gas and Steam turbine | 2011-01-15 00:00:00 | 2011-03-15 00:00:00 | Training |  | Asia | Asia Region | YES | [NAME] |  | Jayavelu, Murugavel | J Murugavel | Control Solutions Product Line | GE-OC Services Resource | Asia Region
Time-Out-NA-North | Vacations / Training - NA-North | VA-14 | Vacation | 2010-12-20 00:00:00 | 2010-12-31 00:00:00 | Training |  | NA-North | North America - North Region | YES | [NAME] | Cholewa, [NAME] | Cholewa, [NAME] | [NAME] | Control Solutions Product Line | GE-OC Services Resource | North America - North Region
Time-Out-NA-West | Vacations / Training - NA-West | A1050 | Vacation | 2010-12-20 00:00:00 | 2010-12-24 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI21 | HMI Upgrade with SSA | 2011-05-01 00:00:00 | 2011-05-31 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI3 | Internal Training on EX2100 in schenectady | 2011-01-01 00:00:00 | 2011-03-18 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | TI5 | Site Project Management Training | 2011-06-01 00:00:00 | 2011-08-01 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region
Time-Out-NA-West | Vacations / Training - NA-West | VA-23 | Jury Duty | 2010-12-08 00:00:00 | 2010-12-08 00:00:00 | Vacation |  | NA-West | North America - West Region | YES | [NAME] | Cleary, [NAME] | Cleary, [NAME] | Ed Cleary | Control Solutions Product Line | GE-OC Services Resource | North America - West Region