Spreadsheet: 41943d1240489259-sustaining-information-engineering-projects-1-jan-2009
Sheet: Projects

Manager | Locale | Project | Engineer | Date Reqd | Date Comp | Hrs | Status | Priority | WO # | AFE # | Type
[NAME] | SS | Pressure Washer Auto-Shutoff | [NAME] | 2009-01-12 00:00:00 | 2009-01-08 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | SS | SS Block Car Numbers (Giampiero) | [NAME] | 2009-01-15 00:00:00 | 2009-01-15 00:00:00 | 0 | [NAME] |  | 6084333 |  | E |  | 1 | 1 | 0
[NAME] | GW | Tosca & Waterjet Parts List (Doug S) | [NAME] | 2009-01-20 00:00:00 | 2009-01-20 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | GW | AFE for 50 Ton Block Turner | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | SS | Block Gluing | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | SS | Shot Saw Production Bathroom Update | [NAME] | TBD |  | 0 | ON HOLD |  | 9008142 |  | E/M |  | 1 | 0 | 0
[NAME] | GW | RS001-14 Rebuild Center [NAME] | [NAME] | 2009-02-24 00:00:00 |  | 15 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | GW | Tosca Belt & Drive Shaft (Red) | [NAME] | 2009-03-01 00:00:00 |  | 10 | ACTIVE |  | 9008248 |  | E/M |  | 1 | 0 | 0
[NAME] | GW | Tosca Replacement Wear Plates | [NAME] | 2009-03-01 00:00:00 |  | 5 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | SS | SS001 New Curtain Rod (Giampiero) | [NAME] | 2009-03-01 00:00:00 |  | 10 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | SS | Fabricate (4) Doors for SS0007-SS0012 | [NAME] | 2009-03-01 00:00:00 |  | 10 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | SS | Fab New Style Wedge & Move Car Stop (Giampiero) | [NAME] | 2009-04-01 00:00:00 |  | 15 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | SS | WS042 Order Stantions & Wheels/Bearings | [NAME] | 2009-06-01 00:00:00 |  | 15 | ACTIVE |  | 9008234 |  | E |  | 1 | 0 | 0
[NAME] | STC | Sun-Jin wheel Idler Hub Drawing | [NAME] | 2009-02-10 00:00:00 |  | 16 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | STC | Construct & Install (Flippo) | Micah [NAME] | 2009-08-16 00:00:00 |  | 120 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | STC | Drawings & Documentation (Flippo) | Micah [NAME] | 2009-08-16 00:00:00 |  | 40 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Add Vacuum Cups to Burn Line Table | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | GW | [NAME] in Lakota Crossing Slabs - Vantage Line Uneffective | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | GW | Flame Finish Slab Unloader | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | SS | Cost Estimate & AFE to Put Flip Table in Front of Tosca | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | SS | [NAME] for Shot Saws | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | STC | Pellegrini Wire Saws Doors | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | STC | Slabbing & Facing Supplies (Polypropylene Sheets & Strips) | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | STC | AA0002 Gang Saw Tensioners for Inventory | [NAME] | 2009-02-01 00:00:00 | 2009-01-22 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | STC | WS0080 AFE for electrical modifications | [NAME] | 2009-02-01 00:00:00 | 2009-01-30 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | STC | AA0002 [NAME] wire saw shafts 5 15/16 & 6 3/4 | [NAME] | 2009-02-28 00:00:00 |  | 3 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | STC | PM0050 Encoder to be ordered and on inventory | [NAME] | 2009-02-28 00:00:00 | 2009-01-22 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | STC | BR0003 Tip Scale Design/Draw/Fab | [NAME] | 2009-03-01 00:00:00 |  | 6 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | STC | WS0048/WS0049 Sun Jin Idler Wheel Design | [NAME] | 2009-04-01 00:00:00 |  | 12 | ACTIVE | X | 9008228 |  | E/M |  | 1 | 0 | 0
[NAME] | STC | AA0002 [NAME] | [NAME] | 2009-06-01 00:00:00 |  | 3 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | STC | WS0046 Change Guide Wheel Size and fabricate in house | [NAME] | 2009-06-01 00:00:00 |  | 20 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | STC | WS0046 Replace Fly Wheel Covers | [NAME] | 2009-06-01 00:00:00 |  | 16 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | SS | AA0004 Replace Shot saws with Multi wire saw | [NAME] | 2009-06-15 00:00:00 |  | 40 | ACTIVE | X |  |  | RD |  | 1 | 0 | 0
[NAME] | STC | CSG Review Electronics on Existing Pellegrini Single Wire Saws | [NAME] | 2009-06-15 00:00:00 |  | 15 | ACTIVE |  |  |  | V |  | 1 | 0 | 0
[NAME] | STC | WS0048 WS0049 Able to run on automode | [NAME] | 2009-08-01 00:00:00 |  | 40 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | STC | [NAME] to improve structural integraty of slabs | [NAME] | 2009-06-15 00:00:00 |  | 40 | ACTIVE |  |  |  | V |  | 1 | 0 | 0
[NAME] | SS | [NAME] with Taperlock Bushing | [NAME] | TBD |  | 30 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | TX | TX Production & Plant Needs (RM/Wire Saw/Reclaim/Layouts) | [NAME] | 2009-06-01 00:00:00 |  | 70 | ACTIVE | X |  |  | SUS |  | 1 | 0 | 0
[NAME] | TX | Gang Wire Saw Modification | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | TX | Lime System | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | TX | WS0084 Spare Wheels and Pin to be Fabricated (Rodney R) | [NAME] | 2009-02-01 00:00:00 | 2009-01-26 00:00:00 | 0 | [NAME] |  | 9390084 |  | E/M |  | 1 | 1 | 0
[NAME] | CSG | Fab new length gauge for 3600 cell | [NAME] | 2009-01-30 00:00:00 |  | 8 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Calibration | [NAME] | N/A |  | 20 | ON GOING | X |  |  | E |  | 0 | 0 | 0
[NAME] | GW | Chemical Basin (Doug T) | [NAME] | 2009-03-01 00:00:00 |  | 10 | ACTIVE |  |  |  | S |  | 1 | 0 | 0
EXEC | TX | Texas Royal Melrose Product Review (Greg F) | [NAME] | 2009-01-30 00:00:00 | 2009-01-28 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
EXEC | CSG | Phase 2 Ext. Walls Painted - GW, WR, STC ([NAME]) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | CSG | New Portable Water Jet Machine (Greg F) | [NAME] | 2009-05-01 00:00:00 |  | 80 | ACTIVE |  |  |  | RD |  | 1 | 0 | 0
EXEC | CSG | Separate Water Spec for All Water Using Equipment (Greg F) | [NAME] | 2009-06-30 00:00:00 |  | 40 | ACTIVE |  |  |  | RD |  | 1 | 0 | 0
EXEC | GW | Radon: Additional Testing of slabs for radiation & radon ([NAME]) | [NAME] | 2009-01-16 00:00:00 | 2009-01-15 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
EXEC | GW | Radon: Slab monitoring spreadsheet for Tier Levels ([NAME]) | [NAME] | 2009-01-30 00:00:00 |  | 10 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
EXEC | GW | Radon: Graph of Slab Test Results ([NAME]) | [NAME] | 2009-01-30 00:00:00 |  | 4 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
EXEC | MW | Reduce/Eliminate Noise Carnelian/Photo Mask Wall   (Mac C) | [NAME] | TBD |  | 4 | ON HOLD |  | 9008193 |  | E |  | 1 | 0 | 0
EXEC | Q | Non Std Splitting & Crushing(Foreign Equip. in U.S. to view)(John M) | [NAME] | 2009-03-30 00:00:00 |  | 60 | ACTIVE | X |  |  | SUS |  | 1 | 0 | 0
EXEC | CSG | [NAME] (George & Greg Un-approve) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | CSG | Concrete & Paving Plan w/ Wetland Set Backs [NAME]) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | MW | A/V Podium for Sunset Conf Rm  ([NAME]) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | MW | Granite Bike Rack (Brad B) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | MW | Visitor Direction Signs to Campus Buildings (Brad B) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | NY | Revise Plant Layout to Accommodate Pending Jobs (Greg F) | Micah [NAME] | 2009-03-01 00:00:00 |  | 60 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
EXEC | CSG | Develop, Draw, Build, Install, Finalize Dwgs. Ceramics [NAME] ([NAME] R) | Micah [NAME] | 2009-03-30 00:00:00 |  | 280 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
EXEC | CA | Surface Plate Grinder  ([NAME]) | Micah [NAME] | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
EXEC | CSG | Blade and Water Jet Combo Saw | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
EXEC | CSG | CNC Milling Machines for GMSD | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
EXEC | CSG | Diamond Reclaiming from [NAME] | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
EXEC | CSG | Flame Head Efficiency Research | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
EXEC | CSG | Portable [NAME] | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
EXEC | CSG | Portable Water Reclaim Systems for Remote Locations | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
EXEC | GW | Look into planting trees to creat wind buffers ([NAME]) | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | CA | Pellegrini Single Wire Saw from Fred Red to CA (Greg F) | Ray Jaeger | 2009-03-30 00:00:00 |  | 10 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
EXEC | GW | Granite West roof Sky Lighting or light tubes ([NAME]) | Ray Jaeger | 2009-03-30 00:00:00 |  | 10 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
EXEC | CSG | Granite & Engineered Stone Testing off gassing ([NAME]) | Ray Jaeger | 2/30/2008 |  | 8 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
EXEC | CSG | Remodel Rockville & Cold Spring Guest Houses ([NAME]) | Ray Jaeger | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | GW | [NAME] repairs/Ice problem Granite West & STC ([NAME]) | Ray Jaeger | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | GW | Security Stone Backer Review ([NAME] R) | Ray Jaeger | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | CSG | Vase Drill For The Field (GW & MW) | [NAME] | 2009-01-31 00:00:00 |  | 10 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
EXEC | Q | MSHA Initiative (Dust, Noise, Fall restraint, 5S & electrical)(John M) | [NAME] | 2009-06-30 00:00:00 |  | 16 | ACTIVE |  |  |  | RD |  | 1 | 0 | 0
EXEC | CA | Royal Melrose Product Review (Greg F) | [NAME] | 2009-03-30 00:00:00 |  | 20 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
EXEC | CA | Diamond 100 (4,000/20000 psi wj capability) ([NAME]) | [NAME] | 2009-06-30 00:00:00 |  | 15 | ACTIVE | X |  |  | RD |  | 1 | 0 | 0
EXEC | CA | Derrick  ([NAME]) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
EXEC | Q | Mesabi plant )dia #100, jointing & slabbing) ([NAME]) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | DD | [NAME] T-3531 | [NAME] | 2009-01-28 00:00:00 | 2009-01-28 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | DD | New Diamond Blade Core T-3532 (Matt P) | [NAME] | 2009-01-29 00:00:00 |  | 6 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | DD | [NAME] (Matt P) | [NAME] | 2009-01-29 00:00:00 | 1/289/09 | 0 | COMP-LATE |  |  |  | E |  | 1 | 0 | 1
[NAME] | DD | Design Special Diamond Tool -T-3525 | [NAME] | 2009-01-06 00:00:00 | 2009-01-06 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | DD | Revise DS-940 ([NAME]) | [NAME] | 2009-01-07 00:00:00 | 2009-01-07 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | DD | [NAME] T-3524A | [NAME] | 2009-01-08 00:00:00 | 2009-01-08 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | DD | Design Special Diamond Tool -T-3526 | [NAME] | 2009-01-13 00:00:00 | 2009-01-12 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | DD | [NAME]" dia. Type 47 T-3529 | [NAME] | 2009-01-20 00:00:00 | 2009-01-19 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | DD | [NAME] T-3530 | [NAME] | 2009-01-23 00:00:00 | 2009-01-23 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | DD | [NAME] T-3418A | [NAME] | 2009-01-23 00:00:00 | 2009-01-23 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | DD | [NAME] | [NAME] | 2009-01-26 00:00:00 | 2009-01-26 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | DD | Replace Diamond Dept Equipment (Vacuum Sinter & Blade Braze) | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | MW | Review Utility Partners contracts | Ray Jaeger | 2009-01-31 00:00:00 |  | 8 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | STC | AA0002 Safety Sign for Crane Stairway ([NAME] R) | [NAME] | 2009-02-01 00:00:00 | 2009-01-09 00:00:00 | 0 | [NAME] |  |  |  | S |  | 1 | 1 | 0
[NAME] | GW | DC003 Gage problem ([NAME] R) | [NAME] | 2009-01-31 00:00:00 |  | 10 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Look into System to load used sand into trucks for resale | [NAME] | 2009-03-31 00:00:00 |  | 40 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Fabricate two Type 31 Anchor Machines for Sales | [NAME] | 2009-03-01 00:00:00 | 2009-01-06 00:00:00 | 0 | [NAME] |  | 9008235 |  | E/M |  | 1 | 1 | 0
[NAME] | CSG | Tracking Database on Wire Saw Drives ([NAME]) | [NAME] | 6/31/09 |  | 10 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | WR | Reclaim Process Change for Flocculant (Fuzzy) | [NAME] | 2009-02-12 00:00:00 |  | 15 | ACTIVE | X |  |  | RD |  | 1 | 0 | 0
[NAME] | SS | Stair& Rail - Oil Room (Joe B) | [NAME] | 2009-02-20 00:00:00 |  | 48 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | SS | Fuel, Oil & Waste Storage Building | [NAME] | 2009-02-27 00:00:00 |  | 28 | ACTIVE |  | 9008192 |  | E/E |  | 1 | 0 | 0
[NAME] | CSG | Update & Consolidate Bldg Plans, Eqpt, Bldg Name, Door No.'s | [NAME] | 2009-03-15 00:00:00 |  | 64 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Security Cameras | Micah [NAME] | TBD |  | 0 | ON HOLD |  |  |  | S |  | 1 | 0 | 0
[NAME] | GW | Walking Path | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Replace Dirty Water Pump Stands | [NAME] | 2009-03-15 00:00:00 |  | 4 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | MSS | AA0028 [NAME] | [NAME] | 2009-01-22 00:00:00 | 2009-01-22 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | MSS | AA0028 Supplemental AFE | [NAME] | 2009-01-31 00:00:00 | 2009-01-30 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | MSS | AA0028 Suspended 24' 1-ton Jib Installation (Fuzzy) | [NAME] | 2009-02-01 00:00:00 | 2009-01-20 00:00:00 | 0 | [NAME] |  |  |  | E/M |  | 1 | 1 | 0
[NAME] | MSS | CR0417 Cantilevered Jib Crane | [NAME] | 2009-02-01 00:00:00 | 2009-01-09 00:00:00 | 0 | [NAME] |  | 9008226 |  | E/M |  | 1 | 1 | 0
[NAME] | MSS | AA0028 Maintenance February Shut Down List | [NAME] | 2009-03-01 00:00:00 |  | 4 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
[NAME] | CSG | CSG Granite West Campus water leak study | [NAME] | 2009-03-30 00:00:00 |  | 40 | ACTIVE |  |  |  | SUS |  | 1 | 0 | 0
[NAME] | GW | AA0026 Stearns Electric Tie-In | [NAME] | 2009-05-05 00:00:00 |  | 2 | ACTIVE |  | 9008215 |  | E/M |  | 1 | 0 | 0
[NAME] | MSS | AA0028 Type 31 Machines for Inventory | [NAME] | 2009-06-01 00:00:00 |  | 12 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | CSG JDE Workorder System Migration of Data - MSS Eq #'s | [NAME] | 2009-08-01 00:00:00 |  | 80 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | AC0013 Ice Protection at Fluid Cooling Unit for Air Compressors | [NAME] | 2009-10-01 00:00:00 | 2009-01-20 00:00:00 | 0 | [NAME] |  | 9008092 | 07-01-118 | E |  | 1 | 1 | 0
[NAME] | CSG | CSG Compressed Air Leak Test for entire west campus w/JHF | [NAME] | 2009-10-01 00:00:00 | 2009-01-08 00:00:00 | 0 | [NAME] |  |  |  | E/M |  | 1 | 1 | 0
[NAME] | MSS | AA0028 [NAME] -Acct and Labor Reporting Issues | [NAME] | N/A |  | 2 | ON GOING |  |  |  | E/M |  | 0 | 0 | 0
[NAME] | CA | [NAME] | [NAME] | 2009-05-01 00:00:00 |  | 80 | ACTIVE | X |  |  | V |  | 1 | 0 | 0
[NAME] | CSG | Slab testing procedure, Gamma radiation as it relates to Radon | [NAME] | 2008-12-23 00:00:00 |  | 50 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Calif off-road Vehicle Regs (Idiling Policy) | [NAME] | 2009-03-01 00:00:00 |  | 10 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Calif off-road vehicle regs(fleet I.D.) | [NAME] | 2009-06-01 00:00:00 |  | 20 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Calif off-road vehicle regs(exhaust emmission upgrades) | [NAME] | 2012-06-01 00:00:00 |  | 20 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CA | Travel to Raymond to Finalize Work on Ponds & Falcon Saw | Micah [NAME] | 2009-01-30 00:00:00 | 2009-01-28 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | CA | Anchor system | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E/E |  | 1 | 0 | 0
[NAME] | CA | Jointing saw | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | CA | Antique or Pacific Finish Capability | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | CA | [NAME]. Wire saws to replace the silican wire saws in California | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | CA | Suction Cups for PM010 | [NAME] | 2009-01-31 00:00:00 |  | 2 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
[NAME] | CA | Conveyor from Farm for [NAME] to [NAME] | [NAME] | 2009-01-31 00:00:00 |  | 10 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | CA | Wire Saw Problems | [NAME] | 2009-01-31 00:00:00 |  | 5 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | CA | Repair or replace existing two head Thibuat | [NAME] | 2009-06-30 00:00:00 |  | 40 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | CA | Horizontal diamond wire saw to replace Silicon carbide saw | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | GW | Ventilation Curtain Slab Sales Area for Security Stone | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | DS117 Retrofit R&L Drive System | [NAME] | 2009-02-24 00:00:00 |  | 15 | ACTIVE | X | 9008237 |  | E/M |  | 1 | 0 | 0
[NAME] | GW | Tiger Saw R&L Slides & Transformer | [NAME] | 2009-02-06 00:00:00 |  | 5 | ACTIVE |  | 6084356 |  | E/M |  | 1 | 0 | 0
[NAME] | GW | DS0042 Extend Hold Down Rollers | [NAME] | 2009-02-20 00:00:00 |  | 5 | ACTIVE |  | 6084811 |  | E/M |  | 1 | 0 | 0
[NAME] | GW | [NAME] | [NAME] | 2009-02-24 00:00:00 |  | 4 | ACTIVE |  | 6084448 |  | E/M |  | 1 | 0 | 0
[NAME] | GW | Wheelabrator Rubber Replacement ([NAME]) | [NAME] | 2009-02-24 00:00:00 |  | 5 | ACTIVE |  | 6084746 |  | E/M |  | 1 | 0 | 0
[NAME] | GW | WJ004 Cable Harness ([NAME]) | [NAME] | 2009-02-24 00:00:00 |  | 5 | ACTIVE |  | 6083430 |  | E/M |  | 1 | 0 | 0
[NAME] | GW | WJ006 Sand Tank Scale/Stand ([NAME]) | [NAME] | 2009-02-24 00:00:00 |  | 10 | ACTIVE |  | 6084449 |  | E/M |  | 1 | 0 | 0
[NAME] | GW | 3600 Jaguar Arbor Flange | [NAME] | 2009-02-24 00:00:00 | 2009-01-29 00:00:00 | 0 | [NAME] |  | 6084718 |  | E/M |  | 1 | 1 | 0
[NAME] | GW | Hensel Spindle Flange | [NAME] | 2009-02-24 00:00:00 | 2009-01-21 00:00:00 | 0 | [NAME] |  |  |  | E/M |  | 1 | 1 | 0
[NAME] | GW | CR063 Pellegrini Trolly Drive Shaft & Bearings | [NAME] | 2009-03-01 00:00:00 |  | 10 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | GW | CR069 Install Brake on Trolly | [NAME] | 2009-03-01 00:00:00 |  | 5 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | GW | New Lighting on West End of Plant (West of Anchor Line) | [NAME] | 2009-04-01 00:00:00 |  | 25 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Improve General Air Systems  G.W. | [NAME] | TBD |  | 0 | ON HOLD |  | 9008164 |  | E |  | 1 | 0 | 0
[NAME] | GW | PM002 Hensel Replacement Plan | [NAME] | 2009-05-01 00:00:00 |  | 15 | ACTIVE |  |  |  | V |  | 1 | 0 | 0
[NAME] | GW | Garnet Reclaiming from Water Jet. | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | GW | Finish Drawings for Top Grind Head MM-124 | Micah [NAME] | 2009-03-25 00:00:00 |  | 20 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
[NAME] | GW | Work on Finalizing Drawings for the 3 Stave Mill Machines | Micah [NAME] | 2009-04-15 00:00:00 |  | 30 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Automated Anchor Equipment | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | GW | Crypt front drill/cut machine ([NAME]) | [NAME] | 2009-02-15 00:00:00 |  | 20 | ACTIVE |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Add Pellegrini package to convert existing 65hp saws to 75hp. | [NAME] | 2/30/09 |  | 8 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | Q | Improve production rates and capabilities of our quarry wire | [NAME] | TBD |  | 20 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Galion trimmer drills are not capable of reaching prod. rates of new drills. | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Improve methods of cleaning off loafs in the quarries. | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Improve quality deep drill holes for stringing diamond wire. | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Belly & Blind Sawing to Eliminate Explosives & Reduce Labor | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Review entire machine and drilling method in quarries | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Review Building a Hydraulic Pushing Boom in House | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | Q | Dust Box for Trimmer 200 - As Built revisions - Redesign | [NAME] | 2009-02-11 00:00:00 |  | 10 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | Q | Quik Attach  As-Built Revisions | [NAME] | 2009-02-11 00:00:00 |  | 4 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | Q | Wedging Machine Ram Assembly ([NAME]) | [NAME] | 2009-02-13 00:00:00 |  | 16 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | [NAME] Attach Plate DWG WA-600 Loader | [NAME] | 2008-12-10 00:00:00 |  | 1 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Gjerstad boom hydraulics, (work with Milbank to fix coupler problem) | [NAME] | 2008-12-31 00:00:00 |  | 8 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Make up name plates for Hydraulic Controls on [NAME] | [NAME] | 2008-12-31 00:00:00 |  | 5 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | [NAME] slot drill & Forklift into wire saw long hole drill machine | [NAME] | 2009-03-01 00:00:00 |  | 20 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
[NAME] | Q | Move electrical power line at Charcoal #3 | [NAME] | 2009-03-01 00:00:00 |  | 20 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Replacement of block trimmer drills | [NAME] | 2009-03-15 00:00:00 |  | 20 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | [NAME] trimmer drills to radio remote control(noise control) | [NAME] | 2009-04-01 00:00:00 |  | 40 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
[NAME] | Q | System to recycle water from setting pond at Mesabi Black quarry | [NAME] | 2009-06-15 00:00:00 |  | 20 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Support w/ Tipping Large Slabs in the Quarry(Bladder) | [NAME] | 2009-07-30 00:00:00 |  | 12 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | [NAME], tractor mounted boom for (Block splitting) | [NAME] | 2009-05-01 00:00:00 |  | 20 | ACTIVE | X |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | New trimmer drill design for C.S.G. quarry operations | [NAME] | 2009-05-01 00:00:00 |  | 60 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Hydraulic Wedging Ram for (tipping loafs/slabs) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | Q | AFE & justify drill to improve drill holes for quarry saws | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Babbit Building (Phase 2, septic, water, lunchroom, office, etc.) | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Design a hook for loader forks to hold blocks for loading containers | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | [NAME], NY Wants Old Set Converted to [NAME] | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Replacement Loader for Michigan 275B | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Thumb for Cat 325L Exavator | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Water supply for quarry saws (Mesabi & Isabella) | [NAME] | TBD |  | 0 | ON HOLD |  |  | 08-01-081 | E/M |  | 1 | 0 | 0
[NAME] | Q | Lower Pellegrini belly saw frame | [NAME] | 2009-03-15 00:00:00 |  | 20 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
[NAME] | Q | [NAME] block sawing | [NAME] | 2009-06-15 00:00:00 |  | 20 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Loader [NAME] for Loading Containers | Micah [NAME] | 2009-06-01 00:00:00 |  | 30 | ACTIVE |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Write AFE for Moving TX Gantry to [NAME] (Mark R) | Micah [NAME] | 2009-07-15 00:00:00 |  | 15 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Loading/unloading blocks at Rockville | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Design Hook Over Loaders to Hold Blocks | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | Q | Long Mast Hole Drill Built for TX | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Horizontal [NAME] (Norway) | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | MSHA [NAME] iniative (Fall restraint) | [NAME] | 2009-02-16 00:00:00 |  | 16 | ACTIVE | X |  |  | S |  | 1 | 0 | 0
[NAME] | Q | [NAME] | [NAME] | 2009-04-30 00:00:00 |  | 40 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | MSHA [NAME] iniative (5S & electrical) | [NAME] | 2009-06-30 00:00:00 |  | 16 | ACTIVE |  |  |  | S |  | 1 | 0 | 0
[NAME] | Q | MSHA [NAME] iniative long term noise controls (remote controls) | [NAME] | 2009-06-30 00:00:00 |  | 20 | ACTIVE |  |  |  | S |  | 1 | 0 | 0
[NAME] | Q | MSHA [NAME] iniative short term noise controls (shield) | [NAME] | 2009-06-30 00:00:00 |  | 40 | ACTIVE |  |  |  | S |  | 1 | 0 | 0
[NAME] | Q | Mesabi shop moisture in building & Safety lighting | [NAME] | 2009-04-01 00:00:00 |  | 30 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
[NAME] | Q | Water requirement for rock crushing at Rockville | [NAME] | 2009-05-01 00:00:00 |  | 20 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | NY | Wire saw car for gang diamond wire saw | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | F | Turntables for Grinding Booths | [NAME] | TBD |  | 0 | ON HOLD |  | 9008116 |  | PI |  | 1 | 0 | 0
[NAME] | F | Lettersetting Robot - Assist with Problems ([NAME] E) | [NAME] | 2008-12-31 00:00:00 |  | 40 | ACTIVE | X | 9007925 |  | PI |  | 1 | 0 | 0
[NAME] | F | Address Results of Annual Air Audit | [NAME] | 2009-03-31 00:00:00 |  | 40 | ACTIVE |  |  |  | S |  | 1 | 0 | 0
[NAME] | F | Design and build [NAME] | [NAME] | 2009-03-31 00:00:00 |  | 60 | ACTIVE |  | 9008168 | 08-01-039 | PI |  | 1 | 0 | 0
[NAME] | F | Purchase Line Extension Components | [NAME] | 2009-03-31 00:00:00 |  | 40 | ACTIVE |  | 9008167 | 08-01-038 | PI |  | 1 | 0 | 0
[NAME] | F | Manage Painting project to improve Bidg Appearances | [NAME] | TBD |  | 12 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | F | Wax trap for dish washers | [NAME] | TBD |  | 0 | ON HOLD |  | 9008161 |  | E/E |  | 1 | 0 | 0
Pam O. | CSG | Develop File Management & Archive Program | Micah [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | MW | Repair pipe freeze in executive restroom | [NAME] | 2009-02-28 00:00:00 |  | 10 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | MW | Investigate snow-melt system for office roof | [NAME] | 2009-02-28 00:00:00 |  | 10 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | Q | Grout to Dimensional Stone | [NAME] | TBD |  | 40 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | CSG | Clean out Brochure files | [NAME] | 2008-12-24 00:00:00 | 2009-01-07 00:00:00 | 0 | COMP-LATE |  |  |  | E |  | 1 | 0 | 1
[NAME] | GW | Take Pictures of All Jib Cranes and Put in MP2 Files | [NAME] | 2009-01-15 00:00:00 | 2009-01-09 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | CSG | Order Cubical Walls and Accessories | [NAME] | 2009-02-10 00:00:00 |  | 1 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Attach MP2 labels to Equip (Foundry, G.W. & Diamond dept.) | [NAME] | 2009-03-18 00:00:00 |  | 10 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Have VP# painted on propane tanks | [NAME] | 2009-05-25 00:00:00 |  | 0 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Dust Collection Dwgs All Buildings G.W. Campus | [NAME] | 2/30/09 |  | 10 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Write Standard Work or W.I. for Brochures | [NAME] | 2/30/09 |  | 4 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Label All Service lines Granite West Campus | [NAME] | 6/31/09 |  | 40 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | CSG | Get work order numbers made up for CA & TX equipment | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Paint larger door # inter. & exter. (Foundry, STC, Monuwest & G.W.) | [NAME] | TBD |  | 0 | ON HOLD |  | 6075160 |  | E |  | 1 | 0 | 0
[NAME] | CSG | Value Stream Cost Justicication Spreadsheet | [NAME] | 2009-04-01 00:00:00 |  | 15 | ACTIVE |  |  |  | RD |  | 1 | 0 | 0
[NAME] | CSG | Building Drawing Equipment Layouts | [NAME] | N/A |  | 2 | ON GOING |  |  |  | E |  | 0 | 0 | 0
[NAME] | CSG | River Guest House Mold Investigation & Remediation | [NAME] | 2009-01-02 00:00:00 | 2009-01-02 00:00:00 | 0 | [NAME] |  | 9008225 |  | E/E |  | 1 | 1 | 0
[NAME] | CSG | Drafting Standards - templates, etc. with Micah | [NAME] | 2009-06-30 00:00:00 |  | 40 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Update Buried Utilities Drawing (w/ [NAME]) | [NAME] | 2009-06-30 00:00:00 |  | 60 | ACTIVE |  |  |  | E/E |  | 1 | 0 | 0
[NAME] | CSG | Update Lifting device drawings (C.I.T.) | [NAME] | 1/302009 |  | 24 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Update Title Blocks & Symbols w/ Attributes | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Organize Quarry & Equipment files that moved from Rockville Shop | [NAME] | 2009-03-01 00:00:00 |  | 40 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Rock crushing | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | V |  | 1 | 0 | 0
[NAME] | CSG | Re-write work instruction WI-EN-051 internal/external projects (truss jobs) | [NAME] | 2009-01-31 00:00:00 |  | 1 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | MW | MonuWest roof stormwater drainage | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E/E |  | 1 | 0 | 0
[NAME] | CSG | Storm Water Infrastructure Piping | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | GW | Granite West campus storm water infrastructure | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Standard Work for Managing Capital Projects | Micah [NAME] | 2009-03-15 00:00:00 |  | 80 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Alternative uses for Granite mud. | Micah [NAME] | 2009-06-30 00:00:00 |  | 30 | ACTIVE |  |  |  | RD |  | 1 | 0 | 0
[NAME] | CSG | File Maintenance (Equipment files MP2 numbering) | [NAME] | 2009-03-31 00:00:00 |  | 2.25 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | File Maintenance (Obsolete drawings) | [NAME] | 2009-03-31 00:00:00 |  | 2.25 | ACTIVE |  |  |  | S |  | 1 | 0 | 0
[NAME] | CSG | Review Drawings and projects per request | [NAME] | 2009-03-31 00:00:00 |  | 2.25 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | SS | Inventory reduction equipment parts ([NAME]) | [NAME] | 2009-03-31 00:00:00 |  | 5 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | CSG | Bio mass generator [NAME] landfill. | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | CSG | Wind power for (Milbank gnrl use) & (G.W. recharge gulf carts) | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | CSG | Wind turbine to recharge batteries on golf carts. | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | GW | Coil system in lower pond to cool air compressors. | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | TX | ConEdison - Texas Utilities | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Electrical charges for meter/s not in use | Ray Jaeger | 2009-01-31 00:00:00 |  | 4 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | NY | Electrical savings opportunities (OTF resources) | Ray Jaeger | 2009-04-01 00:00:00 |  | 4 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CA | Solar power (Solar City [NAME] [PHONE]) | Ray Jaeger | 2009-06-30 00:00:00 |  | 40 | ACTIVE |  |  |  | RD |  | 1 | 0 | 0
[NAME] | CSG | Write TPM policy ([NAME]) | Ray Jaeger | 2009-06-30 00:00:00 |  | 40 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Plant equipment energy optimizations | Ray Jaeger | TBD |  | 0 | ON HOLD |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | GW | Xcel Energy Electrical Recommissioning Study to decrease demand | Ray Jaeger | TBD |  | 0 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | MSS | AA0028 Conference Room Door Noise/Latch & Stair Bracket | [NAME] | 2009-02-01 00:00:00 | 2009-01-09 00:00:00 | 0 | [NAME] |  |  |  | E/M |  | 1 | 1 | 0
[NAME] | MSS | EL0004 Create a PM for the Elevator | [NAME] | 2009-03-01 00:00:00 | 2009-01-30 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | CSG | CSG Update Reclaim Drawing | [NAME] | 2009-03-01 00:00:00 |  | 2 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | MSS | AA0028 Hydraulic Room Air Changes - add fan/use inside air | [NAME] | 2009-04-01 00:00:00 |  | 8 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | CSG | CSG TPM Implementation and OEE | [NAME] | 2009-06-01 00:00:00 |  | 80 | ACTIVE |  |  |  | TPM |  | 1 | 0 | 0
[NAME] | CSG | CSG Standard Work for Access Database | [NAME] | 2009-12-31 00:00:00 |  | 20 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | CAN | Preliminary toilet room layouts | [NAME] | 2009-01-30 00:00:00 | 2009-01-28 00:00:00 | 0 | [NAME] |  |  |  | E |  | 1 | 1 | 0
[NAME] | CAN | New Office Building | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | NY | Recycled and fresh or well water Options for plant | Micah [NAME] | 2009-02-01 00:00:00 |  | 20 | ACTIVE | X |  |  | E |  | 1 | 0 | 0
[NAME] | NY | CSG Modify & install modified [NAME] wire saw to cut 2" | [NAME] | 2009-03-01 00:00:00 |  | 80 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | CSG | Have score boards instaled at granite west scale | [NAME] | 2009-02-16 00:00:00 |  | 5 | ACTIVE |  | 6084660 |  | E/E |  | 1 | 0 | 0
[NAME] | GW | Sample Warehouse Saw | [NAME] | 2009-02-24 00:00:00 |  | 50 | ACTIVE | X | 9008249 | 09-01-002 | E/M |  | 1 | 0 | 0
[NAME] | GW | AFE for Steel Panels on Outside Loading South Wall | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | GW | Stair to Second Floor of Supply (Theresa C) | [NAME] | 2009-03-02 00:00:00 |  | 60 | ACTIVE | X |  |  |  |  | 1 | 0 | 0
[NAME] | Q | Fence around maintenance and saw facility | [NAME] | 2009-04-01 00:00:00 |  | 15 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | Q | Granite Blankets | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | Q | Platform for wire saws, New covers for wire saw | [NAME] | 2009-03-31 00:00:00 |  | 60 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | CSG | Safety Comity every second Wednesday of the month | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
[NAME] | MW | MW Marker Line Catsaw Conveyor Tracking | [NAME] | 2009-02-02 00:00:00 |  | 10 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Air Lock DR #125 - Air Knife DR #131 | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
[NAME] | MW | Mail Room & Lunch Room Update | [NAME] | TBD |  | 0 | ON HOLD |  | 9008143 |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Add 3 propane/oxygen drops ([NAME]) | [NAME] | 2009-01-03 00:00:00 | 2009-01-02 00:00:00 | 0 | [NAME] |  | 6080723 |  | E/M |  | 1 | 1 | 0
[NAME] | MW | Line Connect Conveyor in Marker Dept   (Deb H) | [NAME] | 2009-01-05 00:00:00 | 2009-01-02 00:00:00 | 0 | [NAME] |  | 9008240 |  | E/M |  | 1 | 1 | 0
[NAME] | MW | 12" high X 20" long pair of sawhorses ([NAME] R) | [NAME] | 2009-01-31 00:00:00 |  | 1 | ACTIVE |  | 9008247 |  | E/M |  | 1 | 0 | 0
[NAME] | MW | [NAME] for OMAG | [NAME] | 2009-01-31 00:00:00 |  | 10 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Better E-Stop for Lathe's  ([NAME]) | [NAME] | 2009-01-31 00:00:00 |  | 10 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Test Plastic Strapping at Marker Line ([NAME]) | [NAME] | 2009-02-28 00:00:00 |  | 4 | ACTIVE | X |  |  | PI |  | 1 | 0 | 0
[NAME] | MW | New Hand Finishing Cabinets ([NAME] R) | [NAME] | 2009-02-28 00:00:00 |  | 1 | ACTIVE |  | 9008252 |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Replace wheel guards on WS047 | [NAME] | 2009-02-28 00:00:00 |  | 20 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | MW | [NAME] on Granite Turner SH029 ([NAME]) | [NAME] | 2009-02-28 00:00:00 |  | 1 | ACTIVE |  | 6083613 |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Fab guard for gearbox on WS047 | [NAME] | 2009-02-28 00:00:00 | 2009-01-08 00:00:00 | 0 | [NAME] |  | 9008246 |  | E/M |  | 1 | 1 | 0
[NAME] | MW | Design & fab diamond finish #8 adaptor for [NAME] ([NAME]) | [NAME] | 2009-02-28 00:00:00 | 2009-01-20 00:00:00 | 0 | [NAME] |  | 9008251 |  | E/M |  | 1 | 1 | 0
[NAME] | MW | Come up with plan for replacing [NAME] edge polishers | [NAME] | 2009-03-15 00:00:00 |  | 15 | ACTIVE |  |  |  | V |  | 1 | 0 | 0
[NAME] | MW | Modify Cross-Cut Saw in Marker Dept so it cuts through the slab | [NAME] | 2009-03-31 00:00:00 |  | 10 | ACTIVE | X |  |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Replace Die Bottom Saw DS096 | [NAME] | 2009-03-31 00:00:00 |  | 10 | ACTIVE | X |  |  | V |  | 1 | 0 | 0
[NAME] | MW | Safety Support, Marker Line Assembly Station (Deb H) | [NAME] | 2009-03-31 00:00:00 |  | 10 | ACTIVE |  |  |  | S |  | 1 | 0 | 0
[NAME] | MW | Spielvogel Saw Replacement | [NAME] | 2009-03-31 00:00:00 |  | 50 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Replace Uncertified Lifting Devices in MonuWest | [NAME] | 2009-03-31 00:00:00 |  | 10 | ACTIVE |  | 6084122-5 |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Review/replace electrinics on existing Pellegrini single wire saws | [NAME] | 2009-06-15 00:00:00 |  | 10 | ACTIVE | X |  |  | V |  | 1 | 0 | 0
[NAME] | MW | Upgrade MonuWest supervisors office | [NAME] | TBD |  | 0 | ON HOLD |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | MW | [NAME] for Core Drill ([NAME]) | Micah [NAME] | 2009-04-01 00:00:00 |  | 30 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | MW | Slab Inspection Turner | Micah [NAME] | TBD |  | 60 | ON HOLD |  |  |  | PI |  | 1 | 0 | 0
[NAME] | MW | Tile existing [NAME] lunchroom | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Tile existing Monuwest Mailroom | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | E/M |  | 1 | 0 | 0
[NAME] | MW | Pellegrini Computer Hardware Update (or Purchase 4-axis Used) | Not-Assigned | TBD |  | 0 | ON HOLD |  |  |  | RD |  | 1 | 0 | 0
[NAME] | MW | [NAME] | [NAME] | 2009-01-05 00:00:00 | 2009-01-04 00:00:00 | 0 | [NAME] |  |  |  | E/M |  | 1 | 1 | 0
WEEKLY | CSG | 5-S and File Maintenance Every Friday 11:30 am - Noon | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Eng C.I.T. Meeting Everyother Week  (Lifting Devices) | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Engineering Meeting Every Monday 7:30 - 9:00 am | [NAME] | N/A |  | 1.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | [NAME] Every Monday 9:15 - 10:00 am | [NAME] | N/A |  | 1 | ON GOING |  |  |  | E/M |  | 0 | 0 | 0
WEEKLY | CSG | Safety Training/Quality Updates | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Update Process Change Book | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Update Project List | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Update QCDSM Board | [NAME] | N/A |  | 1 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | 5-S and File Maintenance Every Friday 11:30 am - Noon | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Eng C.I.T. Meeting Everyother Week  (Lifting Devices) | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Engineering Meeting Every Monday 7:30 - 9:00 am | [NAME] | N/A |  | 1.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | [NAME] | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Maintain Engineering Projects Spreadsheet | [NAME] | N/A |  | 1 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | [NAME] Every Monday 9:15 - 10:00 am | [NAME] | N/A |  | 1 | ON GOING |  |  |  | E/M |  | 0 | 0 | 0
WEEKLY | CSG | Safety Training/Quality Updates | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | SS Plant Meeting Every Thursday 9:30 - 10:30 am | [NAME] | N/A |  | 1 | ON GOING |  |  |  | E/M |  | 0 | 0 | 0
WEEKLY | CSG | Utility Partners Update | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Walk-In & Follow-Up Work | [NAME] | N/A |  | 6 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | 5-S and File Maintenance Every Friday 11:30 am - Noon | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | AutoCAD  help sessions for engineering  (as needed) | [NAME] | N/A |  | 4 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Eng C.I.T. Meeting Everyother Week  (Lifting Devices) | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Engineering Meeting Every Monday 7:30 - 9:00 am | [NAME] | N/A |  | 1.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | [NAME] Every Monday 9:15 - 10:00 am | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E/M |  | 0 | 0 | 0
WEEKLY | CSG | People Pluses | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Safety Training/Quality Updates | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Update Engineering Projects Sheet | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Walk-In & Follow-Up Work | [NAME] | N/A |  | 2.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | AutoCAD Mechanical 2009 Training | [NAME] | TBD |  | 8 | ON HOLD |  |  |  | E |  | 1 | 0 | 0
WEEKLY | CSG | 5-S and File Maintenance Every Friday 11:30 am - Noon | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Eng C.I.T. Meeting Everyother Week  (Lifting Devices) | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Engineering Meeting Every Monday 7:30 - 9:00 am | [NAME] | N/A |  | 1.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Safety Training/Quality Updates | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Training | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Update Engineering Project List | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Walk-In & Follow-Up Work | [NAME] | N/A |  | 5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | 5-S and File Maintenance Every Friday 11:30 am - Noon | Micah [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Eng C.I.T. Meeting Everyother Week  (Lifting Devices) | Micah [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Engineering Meeting Every Monday 7:30 - 9:00 am | Micah [NAME] | N/A |  | 1.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | [NAME] Every Monday 9:15 - 10:00 am | Micah [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E/M |  | 0 | 0 | 0
WEEKLY | CSG | Safety Training/Quality Updates | Micah [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Walk-In & Follow-Up Work | Micah [NAME] | N/A |  | 5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | 5-S and File Maintenance Every Friday 11:30 am - Noon | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Eng C.I.T. Meeting Everyother Week  (Lifting Devices) | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Engineering Meeting Every Monday 7:30 - 9:00 am | [NAME] | N/A |  | 1.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | [NAME] Every Monday 9:15 - 10:00 am | [NAME] | N/A |  | 1 | ON GOING |  |  |  | E/M |  | 0 | 0 | 0
WEEKLY | CSG | Safety Training/Quality Updates | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Walk-In & Follow-Up Work | [NAME] | N/A |  | 5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | 5-S and File Maintenance Every Friday 11:30 am - Noon | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Eng C.I.T. Meeting Everyother Week  (Lifting Devices) | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Engineering Meeting Every Monday 7:30 - 9:00 am | [NAME] | N/A |  | 1.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | [NAME] Every Monday 9:15 - 10:00 am | [NAME] | N/A |  | 1 | ON GOING |  |  |  | E/M |  | 0 | 0 | 0
WEEKLY | CSG | Payroll w/ Prints and Training Not Received | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Review 900# List for Closed Workorders | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Update Engineering Projects Sheet | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Walk-In & Follow-Up Work | [NAME] | N/A |  | 3 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | 5-S and File Maintenance Every Friday 11:30 am - Noon | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Eng C.I.T. Meeting Everyother Week  (Lifting Devices) | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Engineering Meeting Every Monday 7:30 - 9:00 am | [NAME] | N/A |  | 1.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Foundry Production Meeting Mon-Fri 7:00 AM - 8:00 AM | [NAME] | N/A |  | 5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | [NAME] Every Monday 9:15 - 10:00 am | [NAME] | N/A |  | 1 | ON GOING |  |  |  | E/M |  | 0 | 0 | 0
WEEKLY | CSG | People Pluses | [NAME] | N/A |  | 0.5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
WEEKLY | CSG | Safety Training/Quality Updates | [NAME] | N/A |  | 1 | ON GOING |  |  |  | S |  | 0 | 0 | 0
WEEKLY | CSG | Walk-In & Follow-Up Work | [NAME] | N/A |  | 5 | ON GOING |  |  |  | E |  | 0 | 0 | 0
[NAME] | GW | Work Instruction for Angle Adjustment on Bridge Stave M ills | Micah [NAME] | 2009-01-30 00:00:00 | 2009-01-29 00:00:00 | 0 | [NAME] |  |  |  |  |  | 1 | 1 | 0
[NAME] | CA | Help Troubleshoot & Fix Problems  With [NAME] | Micah [NAME] | 2009-02-15 00:00:00 |  | 10 | ACTIVE | X |  |  |  |  | 1 | 0 | 0
[NAME] | STC | WS0080 Double Wheel strength, check on spacer availability | [NAME] | 2009-06-01 00:00:00 |  | 20 | ACTIVE |  |  |  | E |  | 1 | 0 | 0
[NAME] | MW | SB0004  Design & Fab blast nozzle carriage plate | [NAME] | 2009-03-31 00:00:00 |  | 10 | ACTIVE |  |  |  | E/M |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  | 318 | 40 | 2
 |  |  |  |  |  |  |  |  |  |  |  |  | P | C | N
 | CA |  |  | 7 Engineers @ 45 Hrs/Wk |  | 315 |  | E
 | CAN |  |  | 2 Engineers @ 40 Hrs/Wk |  | 80 |  | E/E
 | CSG |  |  | Total Available Engineering Hours |  | 395 |  | E/M
 | DD |  |  |  |  |  |  | PI
 | F |  |  | Engineering Backlog in Weeks |  | 10.26772151898734 |  | RD
 | GH |  |  |  |  |  |  | S
 | GS |  |  | Engineering Priority Backlog in Weeks |  | 3.445569620253165 |  | SUS
 | GW |  |  |  |  |  |  | TPM
 | MSS |  |  |  |  |  |  | V
 | MW
 | NY
 | PW
 | Q
 | SS
 | STC
 | TX
 | WR