Spreadsheet: 861470d1709310096-gnatt-chart-bar-color-schedule_2_2024
Sheet: GanttChart

 | Scheulde is based on best estimates of project scope - dates are subject to change based on working conditions, weather, ordering schedule and design decisions. Any change in scope will effect  the final completion date.
 | Project Name:
 | Schedule date of issue |  |  |  | 2024-02-29 00:00:00
 | Contractor
 | Project Start Date: |  |  |  | 2024-03-06 00:00:00
 |  |  |  |  | 1 | Weekly
 | Task | Lead | Budget | Prede cessor | Start | End | Work Days | Cal. Days | Color
 | Schedule subject to Eversource START DATE 3/6/2024 |  |  |  |  |  |  |  | b
 | Ordering Schedule  Customer decisions / responsibilities
 | Timely decisions & orders are crucial to staying on schedule with subcontractors and navigating potential backorders. Therefore, any delays in design decisions or ordering will result in delays in construction. |  |  |  |  |  |  |  | g
 | Window order finalized & executed |  |  |  | complete |  |  |  | g
 | Final Construction Drawings |  |  |  | complete |  |  |  | g
 | Engineered Structural Drawings |  |  |  | complete |  |  |  | g
 | Bluestone deck pattern needed |  |  |  | 2024-03-04 00:00:00 |  | 2
 | Tile schedule finalized & ordered |  |  |  | 2024-03-18 00:00:00 |  | 2
 | Stone details - specifiy at this time details of jambs, niches, threshholds. Please also specify sizes and thickness of vanity tops, jambs, niches, and counters. |  |  |  | 2024-03-18 00:00:00 |  | 2
 | Spa & Outdoor shower details |  |  |  | 2024-04-01 00:00:00 |  | 2 |  | g
 | Flooring choices finalized |  |  |  | 2024-04-01 00:00:00 |  | 2
 | Millwork design finalized |  |  |  | 2024-04-01 00:00:00 |  | 2
 | Millwork shop drawing process |  |  |  | 2024-04-08 00:00:00 |  | 45
 | Interior door schedule finalized  & order |  |  |  | 2024-04-15 00:00:00 |  | 5 |  | g
 | Finalized electrical plan / decorative lighting schedule finalized & order |  |  |  | 2024-04-15 00:00:00 |  | 2 |  | g
 | Exterior Patio / Grading plan |  |  |  | 2024-05-06 00:00:00 |  | 2
 | Hardware schedule finalized & order |  |  |  | 2024-06-17 00:00:00 |  | 2 |  | g
 | Choose specific stone slabs |  |  |  | 2024-06-17 00:00:00 |  | 2 |  | g
 | Shower door details finalized |  |  |  | 2024-07-15 00:00:00 |  | 2 |  | g
 | Paint colors/custom finishing / wallpaper schedule finalize |  |  |  | 2024-08-05 00:00:00 |  | 2
 | General Construction |  |  |  |  |  |  |  | g
 | Demolition |  |  |  | complete |  |  |  | g
 | House concrete foundation & slabs |  |  |  | complete
 | Excavation and drainage - foundation and new driveway |  |  |  | 2024-03-15 00:00:00 |  | 45
 | Garage foundation |  |  |  | 2024-03-15 00:00:00 |  | 25
 | New septic |  |  |  | 2024-04-01 00:00:00 |  | 60
 | Rough carpentry and framing |  |  |  | 2024-03-06 00:00:00 |  | 65
 | Exterior Trim & Cornice |  |  |  | 2024-05-06 00:00:00 |  | 75
 | Roofing -  asphalt on main house & garage |  |  |  | 2024-05-06 00:00:00 |  | 35 |  | g
 | Stone Chimneys |  |  |  | 2024-03-06 00:00:00 |  | 85
 | Exterior Masonry - bluestone decking, fieldstone walkways, patios and retaining walls |  |  |  | 2024-06-03 00:00:00 |  | 100
 | Interior Masonry Floors |  |  |  | 2024-03-11 00:00:00 |  | 60
 | Exterior Window & Door Installation |  |  |  | 2024-05-13 00:00:00 |  | 20
 | Exterior Cladding / Siding - cladding, trim, cornice, columns and beams |  |  |  | 2024-06-03 00:00:00 |  | 70
 | Porch- ceiling, post and trim |  |  |  | 2024-06-03 00:00:00 |  | 45
 | Screen Panels on Porch |  |  |  | 2024-08-05 00:00:00 |  | 30
 | HVAC Rough-in |  |  |  | 2024-06-03 00:00:00 |  | 45
 | Plumbing Rough-in |  |  |  | 2024-06-10 00:00:00 |  | 45
 | Well installation - tank, control  & filter |  |  |  | 2024-06-03 00:00:00 |  | 45
 | Electrical Rough in |  |  |  | 2024-06-17 00:00:00 |  | 45
 | Spa Rough-in |  |  |  | 2024-06-10 00:00:00 |  | 45
 | Insulation - open and closed cell foam.  [NAME] in Basement |  |  |  | 2024-07-15 00:00:00 |  | 10 |  | g
 | Sheetrock - level 3 taping. Not including basement ceiling |  |  |  | 2024-07-22 00:00:00 |  | 10 |  | g
 | Flooring Installation |  |  |  | 2024-08-05 00:00:00 |  | 10 |  | g
 | Interior trim and finish carpentry |  |  |  | 2024-08-12 00:00:00 |  | 90 |  | g
 | Exterior painting |  |  |  | 2024-08-05 00:00:00 |  | 45 |  | g
 | Interior Staircase & Railings |  |  |  | 2024-08-19 00:00:00 |  | 30 |  | g
 | Tile Prep & Installation - bathrooms, kitchen backsplash and laundry room |  |  |  | 2024-08-26 00:00:00 |  | 60 |  | g
 | Millwork installation - kitchen, laundry room, bunk beds, bath vanities, living room bookcases |  |  |  | 2024-09-16 00:00:00 |  | 10 |  | g
 | Stone Counter template & installation |  |  |  | 2024-09-30 00:00:00 |  | 20 |  | g
 | Interior Painting |  |  |  | 2024-09-15 00:00:00 |  | 80 |  | g
 | Gutter Installation |  |  |  | 2024-10-15 00:00:00 |  | 10 |  | g
 | Floor finishing |  |  |  | 2024-12-16 00:00:00 |  | 15 |  | g
 | Electrical trim out |  |  |  | 2025-01-06 00:00:00 |  | 10 |  | g
 | Mechanical trim out |  |  |  | 2025-01-06 00:00:00 |  | 10 |  | g
 | Plumbing trim out |  |  |  | 2025-01-06 00:00:00 |  | 10
 | A.V. Installation |  |  |  | 2025-01-13 00:00:00 |  | 10 |  | g
 | Wallpaper (if applicable) |  |  |  | 2025-01-20 00:00:00 |  | 15 |  | g
 | Appliance installation |  |  |  | 2025-01-13 00:00:00 |  | 15 |  | g
 | Hardware & Accessories Installation |  |  |  | 2024-12-30 00:00:00 |  | 30 |  | g
 | Decorative lighting installation |  |  |  | 2025-01-06 00:00:00 |  | 20 |  | g
 | Shower enclosures |  |  |  | 2025-01-20 00:00:00 |  | 5
 | Finishing |  |  |  |  |  |  |  | g
 | Final grading, excavation & lawn installation - progress will depend on weather and scope of exterior masonry. |  |  |  | 2024-09-15 00:00:00 |  | 30 |  | g
 | Cleaning & window washing |  |  |  | 2025-01-13 00:00:00 |  | 20 |  | g
 | Punch list & final details |  |  |  | 2025-01-20 00:00:00 |  | 30 |  | g
 | Move in date |  |  |  | 2025-02-10 00:00:00 |  | 2