Spreadsheet: 884644d1733883652-trying-to-create-a-dashboard-that-shows-upcoming-and-late-tasks-project-dashboard-shahzaib007-
Sheet: Data Level 7

Task Mode | Task Name | Duration | Start | Finish | Date | Start | Finish | % Complete | [NAME] | Notes
Auto Scheduled | THERMAL OIL FOR THE COAL ELIMINATION-5 X12GCAL TOH-PROJECT | 403 days |  |  |  | Wed 11-09-24 | Sat 28-03-26
Auto Scheduled | Management Approvals | 124 days |  |  |  | Wed 11-09-24 | Mon 03-03-25
Auto Scheduled | M-Sitong-TOH | 1 day |  |  |  | Wed 11-09-24 | Wed 11-09-24 | 1 | 1
Auto Scheduled | M-PEB | 1 day |  |  |  | Tue 05-11-24 | Tue 05-11-24 | 1 | 1
Auto Scheduled | M-Mechanical Contractor | 7 days |  |  |  | Thu 13-02-25 | Thu 20-02-25 | 0 | 0
Auto Scheduled | M-Civil Pedestal, Floor & Equipment Foundations | 9 days |  |  |  | Wed 20-11-24 | Fri 29-11-24 | 1 | 1
Auto Scheduled | M-Electrical Contractor | 7 days |  |  |  | Mon 24-02-25 | Mon 03-03-25 | 0 | 0
Auto Scheduled | M-First MTO Piping/Fitting | 7 days |  |  |  | Sat 21-12-24 | Sat 28-12-24 | 0 | 0
Auto Scheduled | M-Final MTO Piping/Fitting | 7 days |  |  |  | Fri 14-02-25 | Fri 21-02-25 | 0 | 0
Auto Scheduled | M-First MTO Pipe Rack Material | 7 days |  |  |  | Tue 24-12-24 | Tue 31-12-24 | 0 | 0
Auto Scheduled | M-Final MTO Pipe Rack Material | 7 days |  |  |  | Tue 18-02-25 | Tue 25-02-25 | 0 | 0
Auto Scheduled | M-First MTO LV/HV Cables | 7 days |  |  |  | Sat 04-01-25 | Sat 11-01-25 | 0 | 0
Auto Scheduled | M-First MTO Cable Trays | 7 days |  |  |  | Wed 25-12-24 | Wed 01-01-25 | 0 | 0
Auto Scheduled | M-MTO Transformers | 7 days |  |  |  | Wed 18-12-24 | Wed 25-12-24 | 0 | 0
Auto Scheduled | M-MTO LV,MV Switchgear | 7 days |  |  |  | Wed 22-01-25 | Wed 29-01-25 | 0 | 0
Auto Scheduled | M-Final MTO LV,MV Cables | 7 days |  |  |  | Wed 22-01-25 | Wed 29-01-25 | 0 | 0
Auto Scheduled | M-Final MTO Cable Trays | 7 days |  |  |  | Wed 22-01-25 | Wed 29-01-25 | 0 | 0
Auto Scheduled | M-Booster Pumps | 5 days |  |  |  | Wed 08-01-25 | Mon 13-01-25 | 0 | 0
Auto Scheduled | PMT | 85 days |  |  |  | Tue 01-10-24 | Mon 27-01-25
Auto Scheduled | Technical Closure of TOH | 1 day |  |  |  | Tue 01-10-24 | Tue 01-10-24 | 1 | 1
Auto Scheduled | Technical Closure of Zishan Engineering | 1 day |  |  |  | Tue 01-10-24 | Tue 01-10-24 | 1 | 1
Auto Scheduled | Boiler Custom/Inspection at Karachi Port | 7 days |  |  |  | Fri 17-01-25 | Mon 27-01-25 | 0 | 0
Auto Scheduled | Sitong | 12 days |  |  |  | Fri 04-10-24 | Mon 21-10-24
Auto Scheduled | S-1st set of Equip layout for PEB design submission | 1 day |  |  |  | Fri 04-10-24 | Fri 04-10-24 | 1 | 1
Auto Scheduled | S-1st set of Civil weight data, Flooring, equipment foundations design/Drawing Submission | 12 days |  |  |  | Fri 04-10-24 | Mon 21-10-24 | 1 | 1
Auto Scheduled | Engineering | 98 days |  |  |  | Tue 08-10-24 | Thu 20-02-25
Auto Scheduled | Process | 22 days |  |  |  | Wed 06-11-24 | Thu 05-12-24
Auto Scheduled | PFD's /Heat& Mass Balance | 8 days |  |  |  | Wed 06-11-24 | Fri 15-11-24 | 1 | 1
Auto Scheduled | Hydraulics | 7 days |  |  |  | Mon 18-11-24 | Tue 26-11-24 | 0.75 | 1
Auto Scheduled | P&IDs | 7 days |  |  |  | Wed 27-11-24 | Thu 05-12-24 | 0.75 | 1
Auto Scheduled | Mechanical | 58 days |  |  |  | Wed 06-11-24 | Fri 24-01-25
Auto Scheduled | General Plot Plan | 8 days |  |  |  | Wed 06-11-24 | Fri 15-11-24 | 1 | 1
Auto Scheduled | 3D Model | 44 days |  |  |  | Mon 18-11-24 | Thu 16-01-25
Auto Scheduled | 30% 3D Model | 12 days |  |  |  | Mon 18-11-24 | Tue 03-12-24 | 1 | 1
Auto Scheduled | Review by ST | 1 day |  |  |  | Wed 04-12-24 | Wed 04-12-24 | 1 | 1
Auto Scheduled | 60% 3D Model | 12 days |  |  |  | Thu 05-12-24 | Fri 20-12-24 | 0.25 | 0.25
Auto Scheduled | Review by ST | 1 day |  |  |  | Mon 23-12-24 | Mon 23-12-24 | 0 | 0
Auto Scheduled | 90% 3D Model | 18 days |  |  |  | Tue 24-12-24 | Thu 16-01-25 | 0 | 0
Auto Scheduled | Isometrics | 7 days |  |  |  | Thu 16-01-25 | Fri 24-01-25 | 0 | 0
Auto Scheduled | Civil & Structure | 33 days |  |  |  | Fri 29-11-24 | Tue 14-01-25
Auto Scheduled | PEB foundation design based on vendor load data | 7 days |  |  |  | Fri 29-11-24 | Mon 09-12-24 | 0.5 | 1
Auto Scheduled | Equipment foundation design | 12 days |  |  |  | Fri 29-11-24 | Mon 16-12-24 | 0.5 | 0.58
Auto Scheduled | Pipe Rack Design/IFC (External) | 1 day |  |  |  | Tue 14-01-25 | Tue 14-01-25 | 0 | 0 | ZEL 14-02-25
Auto Scheduled | Electrical | 5 days |  |  |  | Mon 25-11-24 | Fri 29-11-24
Auto Scheduled | Electrical Load List | 5 days |  |  |  | Mon 25-11-24 | Fri 29-11-24 | 1 | 1
Auto Scheduled | MTO's | 46 days |  |  |  | Fri 06-12-24 | Fri 07-02-25
Auto Scheduled | First MTO for Piping & Fitting for Procurement | 1 day |  |  |  | Tue 10-12-24 | Tue 10-12-24 | 0 | 0
Auto Scheduled | Final MTO for Piping &Fitting for Procurement | 1 day |  |  |  | Mon 03-02-25 | Mon 03-02-25 | 0 | 0
Auto Scheduled | First MTO for Pipe Rack for Procurement | 1 day |  |  |  | Fri 13-12-24 | Fri 13-12-24 | 0 | 0
Auto Scheduled | Final MTO for Pipe Rack for Procurement | 1 day |  |  |  | Fri 07-02-25 | Fri 07-02-25 | 0 | 0
Auto Scheduled | First MTO for LV,MV Cable for Procurement | 1 day |  |  |  | Tue 24-12-24 | Tue 24-12-24 | 0 | 0
Auto Scheduled | First MTO for Cable Trays for Procurement | 1 day |  |  |  | Fri 13-12-24 | Fri 13-12-24 | 0 | 0
Auto Scheduled | MTO for Transformers for Procurement | 1 day |  |  |  | Fri 06-12-24 | Fri 06-12-24 | 1 | 1
Auto Scheduled | MTO for LV,MV Switch gear for Procurement | 1 day |  |  |  | Fri 10-01-25 | Fri 10-01-25 | 0 | 0
Auto Scheduled | Final MTO for LV,MV Cables for Procurement | 1 day |  |  |  | Fri 10-01-25 | Fri 10-01-25 | 0 | 0
Auto Scheduled | Final MTO for Cable Trays for Procurement | 1 day |  |  |  | Fri 10-01-25 | Fri 10-01-25 | 0 | 0
Auto Scheduled | MTO for Booster Pumps | 1 day |  |  |  | Mon 30-12-24 | Mon 30-12-24 | 0 | 0
Auto Scheduled | Tender Documents | 98 days |  |  |  | Tue 08-10-24 | Thu 20-02-25
Auto Scheduled | Issuance of Tender Documents PEB | 1 day |  |  |  | Tue 08-10-24 | Tue 08-10-24 | 1 | 1
Auto Scheduled | Issuance of Tender Documents Civil Works | 1 day |  |  |  | Mon 11-11-24 | Mon 11-11-24 | 1 | 1 | Zel = 4-2-25
Auto Scheduled | Issuance of Tender Documents Electrical Works | 1 day |  |  |  | Wed 12-02-25 | Wed 12-02-25 | 0 | 0
Auto Scheduled | Issuance of Tender Documents Piping Works | 1 day |  |  |  | Mon 03-02-25 | Mon 03-02-25 | 0 | 0
Auto Scheduled | Issuance of Tender Documents for Ducts Fabrication Works | 1 day |  |  |  | Sat 15-02-25 | Sat 15-02-25 | 0 | 0
Auto Scheduled | Issuance of Tender Document for Insulation & Cladding Contractor | 1 day |  |  |  | Mon 17-02-25 | Mon 17-02-25 | 0 | 0
Auto Scheduled | Issuance of Tender Document for Static Equipment Contractor | 1 day |  |  |  | Thu 20-02-25 | Thu 20-02-25 | 0 | 0
Auto Scheduled | Procurement | 190 days |  |  |  | Thu 12-09-24 | Mon 21-04-25
Auto Scheduled | Floating of Tender Document | 119 days |  |  |  | Wed 09-10-24 | Mon 24-02-25
Auto Scheduled | Floating of Tender Documents for PEB | 1 day |  |  |  | Wed 09-10-24 | Wed 09-10-24 | 1 | 1
Auto Scheduled | Floating of Tender Documents for Mechanical Contractor | 2 days |  |  |  | Tue 04-02-25 | Wed 05-02-25 | 0 | 0
Auto Scheduled | Floating of Tender Documents for Civil Contractor | 1 day |  |  |  | Tue 12-11-24 | Tue 12-11-24 | 1 | 1
Auto Scheduled | Floating of Tender Documents for Electrical Contractor | 2 days |  |  |  | Thu 13-02-25 | Fri 14-02-25 | 0 | 0
Auto Scheduled | Floating of First MTO for Piping & Fitting | 2 days |  |  |  | Wed 11-12-24 | Thu 12-12-24 | 0 | 0
Auto Scheduled | Floating of Final MTO for Piping & Fitting | 2 days |  |  |  | Tue 04-02-25 | Wed 05-02-25 | 0 | 0
Auto Scheduled | Floating of First MTO for Pipe Rack Material | 1 day |  |  |  | Sat 14-12-24 | Sat 14-12-24 | 0 | 0
Auto Scheduled | Floating of Final MTO for Pipe Rack Material | 1 day |  |  |  | Sat 08-02-25 | Sat 08-02-25 | 0 | 0
Auto Scheduled | Floating of First MTO for LV,MV Cables | 2 days |  |  |  | Wed 25-12-24 | Thu 26-12-24 | 0 | 0
Auto Scheduled | Floating of First MTO for Cable Trays | 2 days |  |  |  | Sat 14-12-24 | Mon 16-12-24 | 0 | 0
Auto Scheduled | Floating of MTO for Transformers | 2 days |  |  |  | Sat 07-12-24 | Mon 09-12-24 | 0 | 1
Auto Scheduled | Floating of MTO for LV,MV Switch gears | 2 days |  |  |  | Sat 11-01-25 | Mon 13-01-25 | 0 | 0
Auto Scheduled | Floating of Final MTO for LV,MV Cables | 2 days |  |  |  | Sat 11-01-25 | Mon 13-01-25 | 0 | 0
Auto Scheduled | Floating of Final MTO for Cable Trays | 2 days |  |  |  | Sat 11-01-25 | Mon 13-01-25 | 0 | 0
Auto Scheduled | Floating of MTO of Booster Pumps | 2 days |  |  |  | Tue 31-12-24 | Wed 01-01-25 | 0 | 0
Auto Scheduled | Floating of Tender Documents for Duct Fabrication Contractor | 3 days |  |  |  | Mon 17-02-25 | Wed 19-02-25 | 0 | 0
Auto Scheduled | Floating Pipe Rack Design/IFC (External) | 3 days |  |  |  | Wed 15-01-25 | Fri 17-01-25 | 0 | 0
Auto Scheduled | Floating of Tender Document for Insulation & Cladding Contractor | 3 days |  |  |  | Tue 18-02-25 | Thu 20-02-25 | 0 | 0
Auto Scheduled | Floating of Tender Document for Static Equipment Contractor | 3 days |  |  |  | Fri 21-02-25 | Mon 24-02-25 | 0 | 0
Auto Scheduled | Commercial Evaluation | 115 days |  |  |  | Thu 17-10-24 | Thu 27-02-25
Auto Scheduled | Commercial Evaluation & Issuance for director approval PEB | 16 days |  |  |  | Thu 17-10-24 | Mon 04-11-24 | 1 | 1
Auto Scheduled | Commercial Evaluation & Issuance for director [NAME] for Mechanical Contractor | 6 days |  |  |  | Thu 06-02-25 | Wed 12-02-25 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval Civil Contractor | 6 days |  |  |  | Wed 13-11-24 | Tue 19-11-24 | 1 | 1
Auto Scheduled | Commercial Evaluation & Issuance for director approval for Electrical Contractor | 7 days |  |  |  | Sat 15-02-25 | Sat 22-02-25 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval First Piping MTO | 7 days |  |  |  | Fri 13-12-24 | Fri 20-12-24 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval Final Piping MTO | 7 days |  |  |  | Thu 06-02-25 | Thu 13-02-25 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuanance for director approval for First batch of Pipe Rack Material | 7 days |  |  |  | Mon 16-12-24 | Mon 23-12-24 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuanance for director approval for Final batch of Pipe Rack Material | 7 days |  |  |  | Mon 10-02-25 | Mon 17-02-25 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval for First Batch of LV,MV Cables | 7 days |  |  |  | Fri 27-12-24 | Fri 03-01-25 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval for First Batch of Cable Trays | 7 days |  |  |  | Tue 17-12-24 | Tue 24-12-24 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval for Transformers | 7 days |  |  |  | Tue 10-12-24 | Tue 17-12-24 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval for LV,MV Switch gears | 7 days |  |  |  | Tue 14-01-25 | Tue 21-01-25 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval for Final Batch of LV,MV Cables | 7 days |  |  |  | Tue 14-01-25 | Tue 21-01-25 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval for Final Batch of Cable Trays | 7 days |  |  |  | Tue 14-01-25 | Tue 21-01-25 | 0 | 0
Auto Scheduled | Commercial Evaluation & Issuance for director approval for Booster Pumps | 5 days |  |  |  | Thu 02-01-25 | Tue 07-01-25 | 0 | 0
Auto Scheduled | Commercial Evaluation of Duct Fabrication Contractor | 3 days |  |  |  | Thu 20-02-25 | Sat 22-02-25 | 0 | 0
Auto Scheduled | Commercial Evaluation of Pipe Rack Design/IFC (External) | 2 days |  |  |  | Sat 18-01-25 | Mon 20-01-25 | 0 | 0
Auto Scheduled | Commercial Evaluation of Insulation & Cladding Contractor | 3 days |  |  |  | Fri 21-02-25 | Mon 24-02-25 | 0 | 0
Auto Scheduled | Commercial Evaluation of Tender Document for Static Equipment Contractor | 3 days |  |  |  | Tue 25-02-25 | Thu 27-02-25 | 0 | 0
Auto Scheduled | Isuuance of Work Order/PO | 151 days |  |  |  | Thu 12-09-24 | Thu 06-03-25
Auto Scheduled | Issuance of L/C TOH | 19 days |  |  |  | Thu 12-09-24 | Thu 03-10-24 | 1 | 1 | ILC 12421280924PK
Auto Scheduled | Issuance of PO PEB | 1 day |  |  |  | Wed 06-11-24 | Wed 06-11-24 | 1 | 1
Auto Scheduled | Issuance of Work Order of Mechanical Contractor | 3 days |  |  |  | Fri 21-02-25 | Mon 24-02-25 | 0 | 0
Auto Scheduled | Issuance of Work Order of Civil Contractor | 2 days |  |  |  | Sat 30-11-24 | Mon 02-12-24 | 1 | 1
Auto Scheduled | Issuance of Work Order of Electrical Contractor | 3 days |  |  |  | Tue 04-03-25 | Thu 06-03-25 | 0 | 0
Auto Scheduled | Issuance of PO/LC for First Batch of Piping | 7 days |  |  |  | Mon 30-12-24 | Mon 06-01-25 | 0 | 0
Auto Scheduled | Issuance of PO/LC for Final Batch of Piping | 7 days |  |  |  | Sat 22-02-25 | Sat 01-03-25 | 0 | 0
Auto Scheduled | Isusuance of PO for First batch of pipe rack material | 7 days |  |  |  | Wed 01-01-25 | Wed 08-01-25 | 0 | 0
Auto Scheduled | Issuance of PO for Final batch of pipe rack material | 7 days |  |  |  | Wed 26-02-25 | Wed 05-03-25 | 0 | 0
Auto Scheduled | Issuance of PO/LC for First batch of LV/MV Cables | 7 days |  |  |  | Mon 13-01-25 | Mon 20-01-25 | 0 | 0
Auto Scheduled | Isuuance of PO for First batch of Cable Trays | 7 days |  |  |  | Thu 02-01-25 | Thu 09-01-25 | 0 | 0
Auto Scheduled | Issuance of PO/LC for Transformers | 7 days |  |  |  | Thu 26-12-24 | Thu 02-01-25 | 0 | 0
Auto Scheduled | Issuance of PO for LV/MV Switchgear | 7 days |  |  |  | Thu 30-01-25 | Thu 06-02-25 | 0 | 0
Auto Scheduled | Issuance of PO/LC for Final batch of LV/MV Cables | 7 days |  |  |  | Thu 30-01-25 | Thu 06-02-25 | 0 | 0
Auto Scheduled | Isuuance of PO for Final batch of Cable Trays | 7 days |  |  |  | Thu 30-01-25 | Thu 06-02-25 | 0 | 0
Auto Scheduled | Issuance of PO/LC for Booster Pumps | 5 days |  |  |  | Tue 14-01-25 | Sat 18-01-25 | 0 | 0
Auto Scheduled | Issuance of Work Order to Duct Fabrication Contractor | 3 days |  |  |  | Mon 24-02-25 | Wed 26-02-25 | 0 | 0
Auto Scheduled | Issuance of Work Order Pipe Rack Design/IFC (External) Contractor | 3 days |  |  |  | Tue 21-01-25 | Thu 23-01-25 | 0 | 0
Auto Scheduled | Issuance of Work Order to Insulation & Cladding Contractor | 3 days |  |  |  | Tue 25-02-25 | Thu 27-02-25 | 0 | 0
Auto Scheduled | Issuance of Work Order to Static Equipment Contractor | 3 days |  |  |  | Fri 28-02-25 | Mon 03-03-25 | 0 | 0
Auto Scheduled | Delivery-at Site | 89 days |  |  |  | Wed 18-12-24 | Mon 21-04-25
Auto Scheduled | Delivery of PEB at Site | 1 day |  |  |  | Mon 20-01-25 | Mon 20-01-25 | 0 | 0
Auto Scheduled | D-Shipment 1 (TOH-1) | 1 day |  |  |  | Fri 28-02-25 | Fri 28-02-25 | 0 | 0
Auto Scheduled | D-Shipment 2 (TOH-2) | 1 day |  |  |  | Thu 13-03-25 | Thu 13-03-25 | 0 | 0
Auto Scheduled | D-Shipment 3 (TOH-3,TOH-4,TOH-5) | 1 day |  |  |  | Mon 31-03-25 | Mon 31-03-25 | 0 | 0
Auto Scheduled | Delivery of First Batch of Piping & Fitting Material | 45 days |  |  |  | Tue 07-01-25 | Thu 20-02-25 | 0 | 0
Auto Scheduled | Delivery of Final Batch of Piping & Fitting Material | 45 days |  |  |  | Fri 14-02-25 | Sun 30-03-25 | 0 | 0
Auto Scheduled | Delivery of First batch of Pipe Rack Material | 20 days |  |  |  | Thu 09-01-25 | Tue 28-01-25 | 0 | 0
Auto Scheduled | Delivery of Final batch of Pipe Rack Material | 20 days |  |  |  | Tue 18-02-25 | Sun 09-03-25 | 0 | 0
Auto Scheduled | Delivery of First Batch of LV,HV Cables | 90 days |  |  |  | Sat 04-01-25 | Thu 03-04-25 | 0 | 0
Auto Scheduled | Delivery of First Batch of cable Trays | 60 days |  |  |  | Wed 25-12-24 | Sat 22-02-25 | 0 | 0
Auto Scheduled | Delivery of Transformers | 120 days |  |  |  | Wed 18-12-24 | Wed 16-04-25 | 0 | 0
Auto Scheduled | Delivery of LV,MV Switch gears | 90 days |  |  |  | Wed 22-01-25 | Mon 21-04-25 | 0 | 0
Auto Scheduled | Delivery of Final Batch of LV,HV Cables | 90 days |  |  |  | Wed 22-01-25 | Mon 21-04-25 | 0 | 0
Auto Scheduled | Delivery of Final Batch of Cable Trays | 60 days |  |  |  | Wed 22-01-25 | Sat 22-03-25 | 0 | 0
Auto Scheduled | Delivery of Booster Pumps | 60 days |  |  |  | Mon 20-01-25 | Sat 29-03-25 | 0 | 0
Auto Scheduled | Installation/Construction | 294 days |  |  |  | Wed 11-09-24 | Tue 19-08-25
Auto Scheduled | Civil | 110 days |  |  |  | Tue 03-12-24 | Wed 09-04-25
Auto Scheduled | PEB | 84 days |  |  |  | Tue 03-12-24 | Mon 10-03-25
Auto Scheduled | Equipment Building Grid 1-9 | 42 days |  |  |  | Tue 03-12-24 | Mon 20-01-25
Auto Scheduled | I-Civil Pedestal Works of Equipment Building 1-9 | 30 days |  |  |  | Tue 03-12-24 | Mon 06-01-25 | 0 | 0.2
Auto Scheduled | I-Civil Floor Works of Equipment Building 1-9 | 12 days |  |  |  | Tue 07-01-25 | Mon 20-01-25 | 0 | 0
Auto Scheduled | Equipment Building 10-18 | 69 days |  |  |  | Tue 03-12-24 | Thu 20-02-25
Auto Scheduled | I-Civil Pedestal Works of Equipment Building 10-18 | 44 days |  |  |  | Tue 03-12-24 | Wed 22-01-25 | 0 | 0.14
Auto Scheduled | I-Civil Floor Works of Equipment Building 10-18 | 25 days |  |  |  | Thu 23-01-25 | Thu 20-02-25 | 0 | 0
Auto Scheduled | Fuel feed Building | 84 days |  |  |  | Tue 03-12-24 | Mon 10-03-25
Auto Scheduled | I-Civil Pedestal Works of Fuel Feed Building | 54 days |  |  |  | Tue 03-12-24 | Mon 03-02-25 | 0 | 0.11
Auto Scheduled | I-Civil Floor Works of Fuel Feed Building | 30 days |  |  |  | Tue 04-02-25 | Mon 10-03-25 | 0 | 0
Auto Scheduled | Road Work | 110 days |  |  |  | Tue 03-12-24 | Wed 09-04-25
Auto Scheduled | I-Civil External Works | 110 days |  |  |  | Tue 03-12-24 | Wed 09-04-25 | 0 | 0.05
Auto Scheduled | Pipe racks Padestals | 30 days |  |  |  | Sat 25-01-25 | Fri 28-02-25
Auto Scheduled | I-Civil Pedestals for External Pipe Racks | 30 days |  |  |  | Sat 25-01-25 | Fri 28-02-25 | 0 | 0
Auto Scheduled | I-Civil Pedestals for Internal Pipe Racks | 30 days |  |  |  | Sat 25-01-25 | Fri 28-02-25 | 0 | 0
Auto Scheduled | Mechanical | 181 days |  |  |  | Tue 21-01-25 | Tue 19-08-25
Auto Scheduled | Installation of PEB | 78 days |  |  |  | Tue 21-01-25 | Mon 21-04-25
Auto Scheduled | Installation of equipment building Grid 1-9 | 34 days |  |  |  | Tue 21-01-25 | Fri 28-02-25
Auto Scheduled | I-Mech Insallation of Equipment Bilding Grid 1-9 | 34 days |  |  |  | Tue 21-01-25 | Fri 28-02-25 | 0 | 0
Auto Scheduled | Installation of equipment building Grid 10-18 | 20 days |  |  |  | Fri 21-02-25 | Sat 15-03-25
Auto Scheduled | I-Mech Insallation of Equipment Bilding Grid 10-18 | 20 days |  |  |  | Fri 21-02-25 | Sat 15-03-25 | 0 | 0
Auto Scheduled | Installation of Fuel Feed Building | 36 days |  |  |  | Tue 11-03-25 | Mon 21-04-25
Auto Scheduled | I-Mech Installation of Fuel Feed Building | 36 days |  |  |  | Tue 11-03-25 | Mon 21-04-25 | 0 | 0
Auto Scheduled | Installation of TOH-1 | 134 days |  |  |  | Wed 29-01-25 | Thu 03-07-25
Auto Scheduled | Installation of TOH-1 Island | 107 days |  |  |  | Sat 01-03-25 | Thu 03-07-25
Auto Scheduled | I- Mechanical Unloading of equipment | 2 days |  |  |  | Sat 01-03-25 | Mon 03-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Primary Structure installation | 6 days |  |  |  | Tue 04-03-25 | Mon 10-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Grate Placing | 1 day |  |  |  | Tue 11-03-25 | Tue 11-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Furnace Placing | 1 day |  |  |  | Wed 12-03-25 | Wed 12-03-25 | 0 | 0
Auto Scheduled | I- Mechanical APH Placing | 1 day |  |  |  | Thu 13-03-25 | Thu 13-03-25 | 0 | 0
Auto Scheduled | I- Mechanical WHRB Placing | 1 day |  |  |  | Fri 14-03-25 | Fri 14-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Grate Assembly | 2 days |  |  |  | Sat 15-03-25 | Mon 17-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Furnace Assembly | 2 days |  |  |  | Tue 18-03-25 | Wed 19-03-25 | 0 | 0
Auto Scheduled | I- Mechanical APH Assembly | 2 days |  |  |  | Thu 20-03-25 | Fri 21-03-25 | 0 | 0
Auto Scheduled | I- Mechanical WHRB Assembly | 2 days |  |  |  | Sat 22-03-25 | Mon 24-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Circulation Pumps Installation | 21 days |  |  |  | Fri 14-03-25 | Mon 07-04-25 | 0 | 0
Auto Scheduled | I- Mechanical TOH Hydrotest Readiness | 7 days |  |  |  | Thu 22-05-25 | Thu 29-05-25 | 0 | 0
Auto Scheduled | I- Mechanical Refractory Installation | 30 days |  |  |  | Fri 30-05-25 | Thu 03-07-25 | 0 | 0
Auto Scheduled | I- Mechanical Insulation& Cladding | 15 days |  |  |  | Fri 30-05-25 | Mon 16-06-25 | 0 | 0
Auto Scheduled | I- Mechanical Installation of Platforms& Excalators | 7 days |  |  |  | Tue 25-03-25 | Tue 01-04-25 | 0 | 0
Auto Scheduled | I- Mechanical All Ducts Fabrication & Installation | 45 days |  |  |  | Tue 04-03-25 | Thu 24-04-25 | 0 | 0 | Add link for TD cycle
Auto Scheduled | I- Mechanical Multi-Cyclon Filter Installation | 2 days |  |  |  | Tue 04-03-25 | Wed 05-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Bag Filter Installation | 2 days |  |  |  | Thu 06-03-25 | Fri 07-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Other Auxilary equipment Installation | 2 days |  |  |  | Sat 08-03-25 | Mon 10-03-25 | 0 | 0
Auto Scheduled | I- Mechanical FD, SA and ID Fan Installation | 7 days |  |  |  | Tue 11-03-25 | Tue 18-03-25 | 0 | 0
Auto Scheduled | I- Mechanical ID Fan Installation | 3 days |  |  |  | Sat 03-05-25 | Tue 06-05-25 | 0 | 0
Auto Scheduled | I- Mechanical Chimney& Spray system with Auxilary Tanks | 30 days |  |  |  | Wed 19-03-25 | Tue 22-04-25 | 0 | 0
Auto Scheduled | I- Mechanical Conveyor& Hopper Installation | 5 days |  |  |  | Fri 25-04-25 | Wed 30-04-25 | 0 | 0
Auto Scheduled | I- Mechanical Electric Panel& PLC Panel | 2 days |  |  |  | Thu 01-05-25 | Fri 02-05-25 | 0 | 0
Auto Scheduled | I- Mechanical Control-Instrumentation-Valve& Mount | 3 days |  |  |  | Sat 03-05-25 | Tue 06-05-25 | 0 | 0
Auto Scheduled | I- Mechanical Continuous Emission Monitoring System | 2 days |  |  |  | Wed 07-05-25 | Thu 08-05-25 | 0 | 0
Auto Scheduled | I- Mechanical Fly Ash Filling Bins | 2 days |  |  |  | Fri 09-05-25 | Sat 10-05-25 | 0 | 0
Auto Scheduled | I- Mechanical Thermal Camera | 2 days |  |  |  | Mon 12-05-25 | Tue 13-05-25 | 0 | 0
Auto Scheduled | Installation of TOH-1 BOP | 87 days |  |  |  | Wed 29-01-25 | Fri 09-05-25
Auto Scheduled | I-Mechanical Static Equipment | 52 days |  |  |  | Tue 04-03-25 | Fri 02-05-25
Auto Scheduled | Fabrication of Storage Tanks | 45 days |  |  |  | Tue 04-03-25 | Thu 24-04-25 | 0 | 0
Auto Scheduled | Fabrication of Expansion Tanks | 45 days |  |  |  | Tue 04-03-25 | Thu 24-04-25 | 0 | 0
Auto Scheduled | Fabrication of Fly Ash Silo | 45 days |  |  |  | Tue 04-03-25 | Thu 24-04-25 | 0 | 0
Auto Scheduled | Fabrication of chimney & water spray system | 45 days |  |  |  | Tue 04-03-25 | Thu 24-04-25 | 0 | 0
Auto Scheduled | Installation of Storage Tanks | 7 days |  |  |  | Fri 25-04-25 | Fri 02-05-25 | 0 | 0 | Start= 30-4-25 due to all back working of tender, fabrication and delivery
Auto Scheduled | Installation of Expansion Tanks | 7 days |  |  |  | Fri 25-04-25 | Fri 02-05-25 | 0 | 0 | Start= 30-4-25 due to all back working of tender, fabrication and delivery
Auto Scheduled | Installation of Fly Ash Silo | 7 days |  |  |  | Fri 25-04-25 | Fri 02-05-25 | 0 | 0 | Start= 30-4-25 due to all back working of tender, fabrication and delivery
Auto Scheduled | Installation of chimney & water spray system | 7 days |  |  |  | Fri 25-04-25 | Fri 02-05-25 | 0 | 0
Auto Scheduled | I-Mechanical Booster Pumps | 15 days |  |  |  | Mon 31-03-25 | Wed 16-04-25
Auto Scheduled | Installation of Booster Pumps | 15 days |  |  |  | Mon 31-03-25 | Wed 16-04-25 | 0 | 0
Auto Scheduled | Fabrication of MSH & MRH | 30 days |  |  |  | Tue 25-02-25 | Mon 31-03-25
Auto Scheduled | Fabrication of MSH | 30 days |  |  |  | Tue 25-02-25 | Mon 31-03-25 | 0 | 0
Auto Scheduled | Fabrication of MRH | 30 days |  |  |  | Tue 25-02-25 | Mon 31-03-25 | 0 | 0
Auto Scheduled | Installation of Pipe Rack | 87 days |  |  |  | Wed 29-01-25 | Fri 09-05-25
Auto Scheduled | I-Mechanical Pipe Rack/ Pipe Support Installation (External) | 45 days |  |  |  | Wed 29-01-25 | Fri 21-03-25 | 0 | 0
Auto Scheduled | I-Mechanical Pipe Rack/ Pipe Support Installation (Internal) | 60 days |  |  |  | Sat 01-03-25 | Fri 09-05-25 | 0 | 0
Auto Scheduled | Installation of TOH-1 Piping | 67 days |  |  |  | Wed 05-03-25 | Wed 21-05-25
Auto Scheduled | Installation of internal Piping Connections From TOH-1 till [NAME]) | 30 days |  |  |  | Thu 17-04-25 | Wed 21-05-25 | 0 | 0
Auto Scheduled | Installation of Piping from Tie-in(I) till Tie-InE | 42 days |  |  |  | Wed 05-03-25 | Tue 22-04-25 | 0 | 0
Auto Scheduled | Installation of TOH-2 | 147 days |  |  |  | Sat 01-03-25 | Tue 19-08-25
Auto Scheduled | Installation of TOH-2 Island | 136 days |  |  |  | Fri 14-03-25 | Tue 19-08-25
Auto Scheduled | I- Mechanical Unloading of equipment | 2 days |  |  |  | Fri 14-03-25 | Sat 15-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Primary Structure installation | 6 days |  |  |  | Mon 17-03-25 | Sat 22-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Grate Placing | 1 day |  |  |  | Mon 24-03-25 | Mon 24-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Furnace Placing | 1 day |  |  |  | Tue 25-03-25 | Tue 25-03-25 | 0 | 0
Auto Scheduled | I- Mechanical APH Placing | 1 day |  |  |  | Wed 26-03-25 | Wed 26-03-25 | 0 | 0
Auto Scheduled | I- Mechanical WHRB Placing | 1 day |  |  |  | Thu 27-03-25 | Thu 27-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Grate Assembly | 2 days |  |  |  | Fri 28-03-25 | Sat 29-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Furnace Assembly | 2 days |  |  |  | Mon 31-03-25 | Tue 01-04-25 | 0 | 0
Auto Scheduled | I- Mechanical APH Assembly | 2 days |  |  |  | Wed 02-04-25 | Thu 03-04-25 | 0 | 0
Auto Scheduled | I- Mechanical WHRB Assembly | 2 days |  |  |  | Fri 04-04-25 | Sat 05-04-25 | 0 | 0
Auto Scheduled | I- Mechanical Circulation Pumps Installation | 21 days |  |  |  | Fri 14-03-25 | Mon 07-04-25 | 0 | 0
Auto Scheduled | I- Mechanical TOH Hydrotest Readiness | 7 days |  |  |  | Tue 08-07-25 | Tue 15-07-25 | 0 | 0
Auto Scheduled | I- Mechanical Refractory Installation | 30 days |  |  |  | Wed 16-07-25 | Tue 19-08-25 | 0 | 0
Auto Scheduled | I- Mechanical Insulation& Cladding | 15 days |  |  |  | Wed 16-07-25 | Fri 01-08-25 | 0 | 0
Auto Scheduled | I- Mechanical Installation of Platforms& Excalators | 7 days |  |  |  | Mon 07-04-25 | Mon 14-04-25 | 0 | 0
Auto Scheduled | I- Mechanical All Ducts Fabrication & Installation | 45 days |  |  |  | Mon 17-03-25 | Wed 07-05-25 | 0 | 0
Auto Scheduled | I- Mechanical Multi-Cyclon Filter Installation | 2 days |  |  |  | Mon 17-03-25 | Tue 18-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Bag Filter Installation | 2 days |  |  |  | Wed 19-03-25 | Thu 20-03-25 | 0 | 0
Auto Scheduled | I- Mechanical Other Auxilary equipment Installation | 2 days |  |  |  | Fri 21-03-25 | Sat 22-03-25 | 0 | 0
Auto Scheduled | I- Mechanical FD, SA and ID Fan Installation | 7 days |  |  |  | Mon 24-03-25 | Mon 31-03-25 | 0 | 0
Auto Scheduled | I- Mechanical ID Fan Installation | 3 days |  |  |  | Thu 12-06-25 | Sat 14-06-25 | 0 | 0
Auto Scheduled | I- Mechanical Conveyor& Hopper Installation | 5 days |  |  |  | Tue 01-04-25 | Sat 05-04-25 | 0 | 0
Auto Scheduled | I- Mechanical Electric Panel& PLC Panel | 2 days |  |  |  | Mon 07-04-25 | Tue 08-04-25 | 0 | 0
Auto Scheduled | I- Mechanical Control-Instrumentation-Valve& Mount | 3 days |  |  |  | Wed 09-04-25 | Fri 11-04-25 | 0 | 0
Auto Scheduled | I- Mechanical Continuous Emission Monitoring System | 2 days |  |  |  | Sat 12-04-25 | Mon 14-04-25 | 0 | 0
Auto Scheduled | I- Mechanical Fly Ash Filling Bins | 2 days |  |  |  | Tue 15-04-25 | Wed 16-04-25 | 0 | 0
Auto Scheduled | I- Mechanical Thermal Camera | 2 days |  |  |  | Thu 17-04-25 | Fri 18-04-25 | 0 | 0
Auto Scheduled | Installation of TOH-2 BOP | 90 days |  |  |  | Sat 01-03-25 | Fri 13-06-25
Auto Scheduled | I-Mechanical Static Equipment | 75 days |  |  |  | Mon 17-03-25 | Wed 11-06-25
Auto Scheduled | Fabrication of Storage Tanks | 60 days |  |  |  | Mon 17-03-25 | Sat 24-05-25 | 0 | 0
Auto Scheduled | Fabrication of Expansion Tanks | 60 days |  |  |  | Mon 17-03-25 | Sat 24-05-25 | 0 | 0
Auto Scheduled | Fabrication of Fly Ash Silo | 60 days |  |  |  | Mon 17-03-25 | Sat 24-05-25 | 0 | 0
Auto Scheduled | Fabrication of chimney & water spray system | 60 days |  |  |  | Mon 17-03-25 | Sat 24-05-25 | 0 | 0
Auto Scheduled | Installation of Storage Tanks | 15 days |  |  |  | Mon 26-05-25 | Wed 11-06-25 | 0 | 0 | Start= 30-4-25 due to all back working of tender, fabrication and delivery
Auto Scheduled | Installation of Expansion Tanks | 15 days |  |  |  | Mon 26-05-25 | Wed 11-06-25 | 0 | 0 | Start= 30-4-25 due to all back working of tender, fabrication and delivery
Auto Scheduled | Installation of Fly Ash Silo | 15 days |  |  |  | Mon 26-05-25 | Wed 11-06-25 | 0 | 0 | Start= 30-4-25 due to all back working of tender, fabrication and delivery
Auto Scheduled | Installation of chimney & water spray system | 15 days |  |  |  | Mon 26-05-25 | Wed 11-06-25 | 0 | 0
Auto Scheduled | I-Mechanical Booster Pumps | 30 days |  |  |  | Mon 31-03-25 | Sat 03-05-25
Auto Scheduled | Installation of Booster Pumps | 30 days |  |  |  | Mon 31-03-25 | Sat 03-05-25 | 0 | 0
Auto Scheduled | Installation of Pipe Rack TOH-2 | 90 days |  |  |  | Sat 01-03-25 | Fri 13-06-25
Auto Scheduled | I-Mechanical Pipe Rack/ Pipe Support Installation (External) | 15 days |  |  |  | Sat 22-03-25 | Tue 08-04-25 | 0 | 0
Auto Scheduled | I-Mechanical Pipe Rack/ Pipe Support Installation (Internal) | 90 days |  |  |  | Sat 01-03-25 | Fri 13-06-25 | 0 | 0
Auto Scheduled | Installation of TOH-2 Piping | 77 days |  |  |  | Wed 09-04-25 | Mon 07-07-25
Auto Scheduled | Installation of internal Piping Connections From TOH-2 till [NAME]) | 55 days |  |  |  | Mon 05-05-25 | Mon 07-07-25 | 0 | 0
Auto Scheduled | Installation of Piping from Tie-in(I) till Tie-InE | 42 days |  |  |  | Wed 09-04-25 | Tue 27-05-25 | 0 | 0
Auto Scheduled | Electrical | 221 days |  |  |  | Wed 11-09-24 | Mon 26-05-25
Auto Scheduled | Electrical Power | 221 days |  |  |  | Wed 11-09-24 | Mon 26-05-25
Auto Scheduled | I-Electrical Installation of Transformers | 30 days |  |  |  | Thu 17-04-25 | Wed 21-05-25 | 0 | 0
Auto Scheduled | I-Electrical Installation of MV Switch gear | 30 days |  |  |  | Tue 22-04-25 | Mon 26-05-25 | 0 | 0
Auto Scheduled | I-Electrical Installation of LV Switch gear | 30 days |  |  |  | Tue 22-04-25 | Mon 26-05-25 | 0 | 0
Auto Scheduled | I-Electrical Laying, Installation of MV Cables | 30 days |  |  |  | Fri 04-04-25 | Thu 08-05-25 | 0 | 0
Auto Scheduled | I-Electrical Laying, Installation of LV Cables | 30 days |  |  |  | Fri 04-04-25 | Thu 08-05-25 | 0 | 0
Auto Scheduled | I-Electrical Installation of Cable trays& ladders | 30 days |  |  |  | Fri 07-03-25 | Thu 10-04-25 | 0 | 0
Auto Scheduled | I-Electrical Installation of other electrical items | 14 days |  |  |  | Fri 07-03-25 | Sat 22-03-25 | 0 | 0
Auto Scheduled | I-Electrical Termination | 7 days |  |  |  | Fri 07-03-25 | Fri 14-03-25 | 0 | 0
Auto Scheduled | Electrical Low Current | 71 days |  |  |  | Wed 26-02-25 | Mon 19-05-25
Auto Scheduled | Fire Detection & Alarm System | 71 days |  |  |  | Wed 26-02-25 | Mon 19-05-25
Auto Scheduled | Tender Document | 1 day |  |  |  | Wed 26-02-25 | Wed 26-02-25 | 0 | 0 | [NAME]
Auto Scheduled | Floating & award of Work Order | 7 days |  |  |  | Thu 27-02-25 | Thu 06-03-25 | 0 | 0
Auto Scheduled | Delivery of Material | 30 days |  |  |  | Fri 07-03-25 | Thu 10-04-25 | 0 | 0
Auto Scheduled | Installation | 30 days |  |  |  | Fri 11-04-25 | Thu 15-05-25 | 0 | 0
Auto Scheduled | Testing | 3 days |  |  |  | Fri 16-05-25 | Mon 19-05-25 | 0 | 0
Auto Scheduled | Earthing & Bonding | 71 days |  |  |  | Wed 26-02-25 | Mon 19-05-25
Auto Scheduled | Tender Document | 1 day |  |  |  | Wed 26-02-25 | Wed 26-02-25 | 0 | 0 | [NAME]
Auto Scheduled | Floating & award of Work Order | 7 days |  |  |  | Thu 27-02-25 | Thu 06-03-25 | 0 | 0
Auto Scheduled | Delivery of Material | 30 days |  |  |  | Fri 07-03-25 | Thu 10-04-25 | 0 | 0
Auto Scheduled | Installation | 30 days |  |  |  | Fri 11-04-25 | Thu 15-05-25 | 0 | 0
Auto Scheduled | Testing | 3 days |  |  |  | Fri 16-05-25 | Mon 19-05-25 | 0 | 0
Auto Scheduled | IT Network System | 71 days |  |  |  | Wed 26-02-25 | Mon 19-05-25
Auto Scheduled | Tender Document | 1 day |  |  |  | Wed 26-02-25 | Wed 26-02-25 | 0 | 0 | [NAME]
Auto Scheduled | Floating & award of Work Order | 7 days |  |  |  | Thu 27-02-25 | Thu 06-03-25 | 0 | 0
Auto Scheduled | Delivery of Material | 30 days |  |  |  | Fri 07-03-25 | Thu 10-04-25 | 0 | 0
Auto Scheduled | Installation | 30 days |  |  |  | Fri 11-04-25 | Thu 15-05-25 | 0 | 0
Auto Scheduled | Testing | 3 days |  |  |  | Fri 16-05-25 | Mon 19-05-25 | 0 | 0
Auto Scheduled | Lightning Protection System | 71 days |  |  |  | Wed 26-02-25 | Mon 19-05-25
Auto Scheduled | Tender Document | 1 day |  |  |  | Wed 26-02-25 | Wed 26-02-25 | 0 | 0 | [NAME]
Auto Scheduled | Floating & award of Work Order | 7 days |  |  |  | Thu 27-02-25 | Thu 06-03-25 | 0 | 0
Auto Scheduled | Delivery of Material | 30 days |  |  |  | Fri 07-03-25 | Thu 10-04-25 | 0 | 0
Auto Scheduled | Installation | 30 days |  |  |  | Fri 11-04-25 | Thu 15-05-25 | 0 | 0
Auto Scheduled | Testing | 3 days |  |  |  | Fri 16-05-25 | Mon 19-05-25 | 0 | 0
Auto Scheduled | Lighting | 71 days |  |  |  | Wed 26-02-25 | Mon 19-05-25
Auto Scheduled | Tender Document | 1 day |  |  |  | Wed 26-02-25 | Wed 26-02-25 | 0 | 0 | [NAME]
Auto Scheduled | Floating & award of Work Order | 7 days |  |  |  | Thu 27-02-25 | Thu 06-03-25 | 0 | 0
Auto Scheduled | Delivery of Material | 30 days |  |  |  | Fri 07-03-25 | Thu 10-04-25 | 0 | 0
Auto Scheduled | Installation | 30 days |  |  |  | Fri 11-04-25 | Thu 15-05-25 | 0 | 0
Auto Scheduled | Testing | 3 days |  |  |  | Fri 16-05-25 | Mon 19-05-25 | 0 | 0
Auto Scheduled | CCTV | 71 days |  |  |  | Wed 26-02-25 | Mon 19-05-25
Auto Scheduled | Tender Document | 1 day |  |  |  | Wed 26-02-25 | Wed 26-02-25 | 0 | 0 | [NAME]
Auto Scheduled | Floating & award of Work Order | 7 days |  |  |  | Thu 27-02-25 | Thu 06-03-25 | 0 | 0
Auto Scheduled | Delivery of Material | 30 days |  |  |  | Fri 07-03-25 | Thu 10-04-25 | 0 | 0
Auto Scheduled | Installation | 30 days |  |  |  | Fri 11-04-25 | Thu 15-05-25 | 0 | 0
Auto Scheduled | Testing | 3 days |  |  |  | Fri 16-05-25 | Mon 19-05-25 | 0 | 0
Auto Scheduled | Emergency Exit | 71 days |  |  |  | Wed 26-02-25 | Mon 19-05-25
Auto Scheduled | Tender Document | 1 day |  |  |  | Wed 26-02-25 | Wed 26-02-25 | 0 | 0 | [NAME]
Auto Scheduled | Floating & award of Work Order | 7 days |  |  |  | Thu 27-02-25 | Thu 06-03-25 | 0 | 0
Auto Scheduled | Delivery of Material | 30 days |  |  |  | Fri 07-03-25 | Thu 10-04-25 | 0 | 0
Auto Scheduled | Installation | 30 days |  |  |  | Fri 11-04-25 | Thu 15-05-25 | 0 | 0
Auto Scheduled | Testing | 3 days |  |  |  | Fri 16-05-25 | Mon 19-05-25 | 0 | 0
Auto Scheduled | Fire Proctection System | 71 days |  |  |  | Wed 26-02-25 | Mon 19-05-25
Auto Scheduled | Tender Document | 1 day |  |  |  | Wed 26-02-25 | Wed 26-02-25 | 0 | 0 | [NAME]
Auto Scheduled | Floating & award of Work Order | 7 days |  |  |  | Thu 27-02-25 | Thu 06-03-25 | 0 | 0
Auto Scheduled | Delivery of Material | 30 days |  |  |  | Fri 07-03-25 | Thu 10-04-25 | 0 | 0
Auto Scheduled | Installation | 30 days |  |  |  | Fri 11-04-25 | Thu 15-05-25 | 0 | 0
Auto Scheduled | Testing | 3 days |  |  |  | Fri 16-05-25 | Mon 19-05-25 | 0 | 0
Auto Scheduled | COMMISSIONING & COD TOH-1 | 61 days |  |  |  | Fri 04-07-25 | Fri 12-09-25
Auto Scheduled | Cold Test TOH-1 | 44 days |  |  |  | Fri 04-07-25 | Sat 23-08-25
Auto Scheduled | C-Commissioning Hydraulics Test | 7 days |  |  |  | Fri 04-07-25 | Fri 11-07-25 | 0 | 0
Auto Scheduled | C-Commissioning Funtional Test | 3 days |  |  |  | Sat 12-07-25 | Tue 15-07-25 | 0 | 0
Auto Scheduled | C-Commissioning Motors Trial | 3 days |  |  |  | Wed 16-07-25 | Fri 18-07-25 | 0 | 0
Auto Scheduled | C-Commissioning Trial Run of Rotating Equipment | 3 days |  |  |  | Sat 19-07-25 | Tue 22-07-25 | 0 | 0
Auto Scheduled | C-Commissioning Leak Test | 2 days |  |  |  | Wed 23-07-25 | Thu 24-07-25 | 0 | 0
Auto Scheduled | C-Commissioning Cooking-Refractory Dry Out | 15 days |  |  |  | Fri 25-07-25 | Mon 11-08-25 | 0 | 0
Auto Scheduled | C-Commissioning Chemical Cleaning | 7 days |  |  |  | Tue 12-08-25 | Tue 19-08-25 | 0 | 0
Auto Scheduled | C-Commissioning Safety Valve Floating | 2 days |  |  |  | Wed 20-08-25 | Thu 21-08-25 | 0 | 0
Auto Scheduled | C-Commissioning Steam Blowing | 2 days |  |  |  | Fri 22-08-25 | Sat 23-08-25 | 0 | 0
Auto Scheduled | COD TOH-1 | 17 days |  |  |  | Mon 25-08-25 | Fri 12-09-25
Auto Scheduled | C-Commissioning Interconnection with Existing System | 8 days |  |  |  | Mon 25-08-25 | Tue 02-09-25 | 0 | 0
Auto Scheduled | C-Commissioning Performance Test | 4 days |  |  |  | Wed 03-09-25 | Sat 06-09-25 | 0 | 0
Auto Scheduled | C-Commissioning Reliability Run Test | 3 days |  |  |  | Mon 08-09-25 | Wed 10-09-25 | 0 | 0
Auto Scheduled | C-Commissioning COD | 2 days |  |  |  | Thu 11-09-25 | Fri 12-09-25 | 0 | 0
Auto Scheduled | COMMISSIONING & COD TOH-2 | 61 days |  |  |  | Wed 20-08-25 | Wed 29-10-25
Auto Scheduled | Cold Test TOH-2 | 44 days |  |  |  | Wed 20-08-25 | Thu 09-10-25
Auto Scheduled | C-Commissioning Hydraulics Test | 7 days |  |  |  | Wed 20-08-25 | Wed 27-08-25 | 0 | 0
Auto Scheduled | C-Commissioning Funtional Test | 3 days |  |  |  | Thu 28-08-25 | Sat 30-08-25 | 0 | 0
Auto Scheduled | C-Commissioning Motors Trial | 3 days |  |  |  | Mon 01-09-25 | Wed 03-09-25 | 0 | 0
Auto Scheduled | C-Commissioning Trial Run of Rotating Equipment | 3 days |  |  |  | Thu 04-09-25 | Sat 06-09-25 | 0 | 0
Auto Scheduled | C-Commissioning Leak Test | 2 days |  |  |  | Mon 08-09-25 | Tue 09-09-25 | 0 | 0
Auto Scheduled | C-Commissioning Cooking-Refractory Dry Out | 15 days |  |  |  | Wed 10-09-25 | Fri 26-09-25 | 0 | 0
Auto Scheduled | C-Commissioning Chemical Cleaning | 7 days |  |  |  | Sat 27-09-25 | Sat 04-10-25 | 0 | 0
Auto Scheduled | C-Commissioning Safety Valve Floating | 2 days |  |  |  | Mon 06-10-25 | Tue 07-10-25 | 0 | 0
Auto Scheduled | C-Commissioning Steam Blowing | 2 days |  |  |  | Wed 08-10-25 | Thu 09-10-25 | 0 | 0
Auto Scheduled | CODTOH-2 | 17 days |  |  |  | Fri 10-10-25 | Wed 29-10-25
Auto Scheduled | C-Commissioning Interconnection with Existing System | 8 days |  |  |  | Fri 10-10-25 | Sat 18-10-25 | 0 | 0
Auto Scheduled | C-Commissioning Performance Test | 4 days |  |  |  | Mon 20-10-25 | Thu 23-10-25 | 0 | 0
Auto Scheduled | C-Commissioning Reliability Run Test | 3 days |  |  |  | Fri 24-10-25 | Mon 27-10-25 | 0 | 0
Auto Scheduled | C-Commissioning COD | 2 days |  |  |  | Tue 28-10-25 | Wed 29-10-25 | 0 | 0
Auto Scheduled | COMMISSIONING & COD TOH-3 | 65 days |  |  |  | Fri 10-10-25 | Wed 24-12-25
Auto Scheduled | Cold Test TOH-3 | 45 days |  |  |  | Fri 10-10-25 | Mon 01-12-25
Auto Scheduled | Cold Commisnioning of TOH-3 | 45 days |  |  |  | Fri 10-10-25 | Mon 01-12-25 | 0 | 0
Auto Scheduled | COD TOH-3 | 20 days |  |  |  | Tue 02-12-25 | Wed 24-12-25
Auto Scheduled | COD of TOH-3 | 20 days |  |  |  | Tue 02-12-25 | Wed 24-12-25 | 0 | 0
Auto Scheduled | COMMISSIONING & COD TOH-4 | 60 days |  |  |  | Tue 02-12-25 | Mon 09-02-26
Auto Scheduled | Cold Test TOH-4 | 40 days |  |  |  | Tue 02-12-25 | Fri 16-01-26 |  | 0
Auto Scheduled | Cold Commisnioning of TOH-4 | 40 days |  |  |  | Tue 02-12-25 | Fri 16-01-26 | 0 | 0
Auto Scheduled | COD TOH-4 | 20 days |  |  |  | Sat 17-01-26 | Mon 09-02-26
Auto Scheduled | COD of TOH-4 | 20 days |  |  |  | Sat 17-01-26 | Mon 09-02-26 | 0 | 0
Auto Scheduled | COMMISSIONING & COD TOH-5 | 60 days |  |  |  | Sat 17-01-26 | Fri 27-03-26
Auto Scheduled | Cold Test TOH-5 | 40 days |  |  |  | Sat 17-01-26 | Wed 04-03-26
Auto Scheduled | Cold Commisnioning of TOH-5 | 40 days |  |  |  | Sat 17-01-26 | Wed 04-03-26 | 0 | 0
Auto Scheduled | COD TOH-5 | 20 days |  |  |  | Thu 05-03-26 | Fri 27-03-26
Auto Scheduled | COD of TOH-5 | 20 days |  |  |  | Thu 05-03-26 | Fri 27-03-26 | 0 | 0
Auto Scheduled | Close Out | 1 day |  |  |  | Sat 28-03-26 | Sat 28-03-26
Auto Scheduled | Close Out | 1 day |  |  |  | Sat 28-03-26 | Sat 28-03-26 | 0 | 0