Spreadsheet: 682113d1591905068-sum-data-based-on-criteria-marshas-file1
Sheet: SC milestone Planning View 1

 | SC Key Milestones |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | I&T starts with panels and boxes |  |  |  | S/C CPT Dry Run #1 |  | End FlatSat support for BOE |  |  | S/C CPT Dry Run #2 |  |  |  |  | Instrument I&T starts |  | OBS CPT Dry Run #3 | EMI/EMC |  | Vibe/Acoustics/Shock |  |  | TVAC | Post Env CPT | Preps for LS | Ship & Post Ship CPT |  |  |  |  | Launch (12/15/22) |  | Ship [NAME]
 | Mission Phases - Global |  |  |  | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D |  | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase D |  |  | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D |  | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase E | Phase E | Phase E | Phase E
 |  |  |  |  | Oct | Nov | Dec | Jan | Feb | Mar | Apr | May | Jun | July | Aug | Sept | Total
Smith, [NAME] | Total
 | Milestone 1 | 2019-10-01 00:00:00 | 2023-05-14 00:00:00 |  | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 |  |  | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75
 | Milestone 2 | 2019-10-01 00:00:00 | 2021-11-09 00:00:00 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | Milestone 3 | 2019-10-01 00:00:00 | 2021-09-30 00:00:00 |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 | Milestone 4 | 2019-10-01 00:00:00 | 2021-05-26 00:00:00 |  | 3 | 3 | 3 | 3 | 3 | 3 | 3 | 3 | 3 | 3 | 3 | 3
 | Milestone 5 | 2019-10-01 00:00:00 | 2021-05-11 00:00:00 |  | 4 | 4 | 4 | 4 | 4 | 4 | 4 | 4 | 4 | 4 | 4 | 4
 | Milestone 6 | 2019-12-02 00:00:00 | 2021-10-06 00:00:00
 | Milestone 7 | 2019-10-01 00:00:00 | 2020-09-30 00:00:00 |  | 5 | 5 | 5 | 5 | 5 | 5 | 5 | 5 | 5 | 5 | 5 | 5
 | Milestone 8 | 2019-10-01 00:00:00 | 2023-05-14 00:00:00 |  | 6 | 6 | 6 | 6 | 6 | 6 | 6 | 6 | 6 | 6 | 6 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0 | 0 | 0
TBD, Person | Total
 | Milestone 1 | 2019-10-01 00:00:00 | 2023-05-14 00:00:00 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | Milestone 2 | 2019-10-01 00:00:00 | 2021-11-09 00:00:00 |  | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05
 | Milestone 3 | 2019-10-01 00:00:00 | 2021-09-30 00:00:00 |  | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5
 | Milestone 4 | 2019-10-01 00:00:00 | 2021-05-26 00:00:00 |  | 0.25 | 0.25 | 0.25 | 0.25 | 0.25 | 0.25 | 0.25 | 0.25 | 0.25 | 0.25 | 0.25 | 0.25
 | Milestone 5 | 2019-10-01 00:00:00 | 2021-05-11 00:00:00 |  | 0.3 | 0.3 | 0.3 | 0.3 | 0.3 | 0.3 | 0.3 | 0.3 | 0.3 | 0.3 | 0.3 | 0.3
 | Milestone 6 | 2019-12-02 00:00:00 | 2021-10-06 00:00:00
 | Milestone 7 | 2019-10-01 00:00:00 | 2020-09-30 00:00:00 |  | 0.4 | 0.4 | 0.4 | 0.4 | 0.4 | 0.4 | 0.4 | 0.4 | 0.4 | 0.4 | 0.4 | 0.4
 | Milestone 8 | 2019-10-01 00:00:00 | 2023-05-14 00:00:00 |  | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 | 0.5 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0
Grand Total | Total
 | Milestone 1 | 2019-10-01 00:00:00 | 2023-05-14 00:00:00
 | Milestone 2 | 2019-10-01 00:00:00 | 2021-11-09 00:00:00
 | Milestone 3 | 2019-10-01 00:00:00 | 2021-09-30 00:00:00
 | Milestone 4 | 2019-10-01 00:00:00 | 2021-05-26 00:00:00
 | Milestone 5 | 2019-10-01 00:00:00 | 2021-05-11 00:00:00
 | Milestone 6 | 2019-12-02 00:00:00 | 2021-10-06 00:00:00
 | Milestone 7 | 2019-10-01 00:00:00 | 2020-09-30 00:00:00
 | Milestone 8 | 2019-10-01 00:00:00 | 2023-05-14 00:00:00
Phase C | Total
 | Milestone 1 | 2019-10-01 00:00:00 | 2023-05-14 00:00:00
 | Milestone 2 | 2019-10-01 00:00:00 | 2021-11-09 00:00:00
 | Milestone 3 | 2019-10-01 00:00:00 | 2021-09-30 00:00:00
 | Milestone 4 | 2019-10-01 00:00:00 | 2021-05-26 00:00:00
 | Milestone 5 | 2019-10-01 00:00:00 | 2021-05-11 00:00:00
 | Milestone 6 | 2019-12-02 00:00:00 | 2021-10-06 00:00:00
 | Milestone 7 | 2019-10-01 00:00:00 | 2020-09-30 00:00:00
 | Milestone 8 | 2019-10-01 00:00:00 | 2023-05-14 00:00:00
Phase D | Total
 | Milestone 1
 | Milestone 2
 | Milestone 3
 | Milestone 4
 | Milestone 5
 | Milestone 6
 | Milestone 7
 | Milestone 8