Spreadsheet: david_delainey__8075__Master Turbine Listing
Sheet: Turbine Inventory

MASTER TURBINE LIST
Developing Company | GT/ST/HRSG | Quantity | Manufacturer | Purchaser | On/Off Balance Sheet | BOP Purchased (Y/N) | Delivery Date(s) | Total Capex Commitment (MM USD) | Project(s) | Originator/  Developer | Hz | Total  MW @ ISO | Heat Rate (HHV) | New/Used GT | Comments | Payment Dates & Amounts
ENA | LM6000 | 4 | GE | WLB | Off | Y - Transformers to be purchased 4/24/00 from ABB via WLB | 7-8 9/00; 17-18 1/01 | 56 | (see "LM6000 Assign") | Dietrich/Jacoby | 60 | 186 | 10400 | New
ENA | LM6000 | 4 | GE | WLB | Off | " |  | 56 | Las Vegas Co-Gen | [NAME] | 60 | 186 | 10400 | New | Operate in CC 4x2
ENA | LM6000 | 4 | GE | WLB | Off | " |  | 56 | City of Austin | Ducote/Dietrich | 60 | 186 | 10400 | New
ENA | LM6000 | 4 | GE | WLB | Off | " |  | 56 | Colorado PSCo | [NAME] | 60 | 186 | 10400 | New
ENA | LM6000 | 8 | GE | WLB | Off | " |  | 112 | [NAME] (ESA) | Wiggs (ESA) | 60 | 372 | 10400 | New
ENA | 7FA | 1 | GE | ENA | On |  | 2000-10-01 00:00:00 | 31 | Vitro/Mexico | [NAME] | 60 | 250 | 6800 |  | [NAME] combined cycle project
ENA | 7FA | 1 | GE | WLB | Off | N | 2000-10-01 00:00:00 | 35 | Midwest/Peoples (in process of being assigned to Elwood Energy - Peoples/Dominion project | Dietrich/ Luce | 60 | 170 | 10500 | New | One of orginal Cogen Tech GTs; WLB and Peoples have ADA between themselves | See attached worksheet (obligation of People's)
ENA | 7FA2 | 3 | GE | WLB | Off | N | 2002-07-01 00:00:00 | 220 | Pastoria | [NAME] | 60 | 750 | 6800 | New
ENA | ST | 1 |  | ENA | On |  | Available Now | 0 | Korean | Miller/Virgo | 60 | 110 |  | Used | Currently under sale negotiations
ENA | F6B | 2 | GE | ENA | On | N | Available Now | 9.5 | Lagos/LIPA swap with [NAME] | Dietrich/Jacoby | 50 | 70 | 12500 | Used
ENA | 11N1 | 2 | ABB | WLB | Off | N | Available Now | 26 | Canada | Milnthorp/LeDain | 60 | 166 |  | Used
EECC | 501D5A | 1 | Westinghouse | CALME | On | N | 2001-11-01 00:00:00 | 24 | Saudi or Brownsville | Haug/Pagan | 60 | 130 | 11500 | New |  | 90% pd to date; shipment (est 6/3) - 5%; COD (est 8/1) - 5%
EECC | 7FA; 1 - ST | 2 | GE | WLB3 | Off | N | 1 - 7/01; 1 - 8/01; ST 8/01 | 95 | GenPower | Barto | 60 | 500 | 6800 | New |  | See attached worksheet
EECC | 7FA; 1 - ST | 2 | GE | WLB3 | Off | N | 1 - 9/01; 1 - 10/01; ST 9/01 | 95 | GenPower | Barto | 60 | 500 | 6800 | New |  | See attached worksheet which includes schedule for CS2 & NEPCO NESCO
EECC | 7FA | 1 | GE | EECC | On | N | 2001-09-01 00:00:00 | 54 | Goldendale (NEPCO) | Westfahl | 60 | 250 | 6800 | New | aka NACO GTs | See attached worksheet
EECC | V94.2 Enhanced; ST; HRSG | 1 | Siemens; Toshiba ST & HRSG | EECC | On | N | 2001-11-01 00:00:00 | 64 | Croatia (not likely)  Needs to go to Europe or SA (except Mexico or Brazil) due to 50 cycle | Barto | 50 | 155 | 11260 | New |  | 5% - manu release; 15% NTP; 15% 3 mos after NTP; 10% 6 mos after NTP; 20% delivery GT; 10% delieveru of generator; 5% delivery of PCC container; 15% completion of erection; 5% pass performance test
EECC | 7EA2 | 2 | GE | LJM | Off3,4 | N | 1 - 2/01; 1 - 2/02 | 36 | Not assigned | Barto | 60 | 166 | 11900 | New | Originally for ESA | See attached worksheet
EECC | 9FA2 | 3 | GE | EECC3 | On | N | 1 - 10/01; 1 - 11/01; 1 - 12/01 | 249 | Arcos (Spain) | Barto | 50 | 1125 | 6800 | New | Subject to Sutton Bridge Settlement; due to timining issues, [NAME] has requested Enron to purchase on balance sheet
CALME | 501D5A | 1 | Westinghouse | ENA | On | N | 2000-09-30 00:00:00 | 24 | TexMex or N.C. | Pagan | 60 | 130 | 11500 | New | ENA transferred to EI 12/98
CALME | F6B Power Barges | 9 | GE | EI  Powerbarge Co. | On | N | Available Now | 72 | 2 - LIPA | [NAME] | 60 | 270 | 12,500 - 13,000 | Used
ESA | 501F | 2 | Mitsubishi | WLB | Off4 | N | 1- 7/01; 1 - 8/01 | 70 | [NAME] | Wiggs | 60 | 368 |  | New
ESA | 501F1 | 2 | Mitsubishi | WLB | Off3,4 | N | 1 - 5/01; 1 - 10/01 | 75 | [NAME] or [NAME] | Wiggs | 60 | 368 |  | New
Enron Europe | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A
APACHI | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A
1ESA has option on these units which it expects to exercise 4/00 or 5/00
2Definitve agreement being negotiated
3Not officially in WLB but currently being sized for WLB
4ESA is currently negotiating a separate WLB-type facility for its projects