Spreadsheet: 349026d1412180818-quandary-regarding-conversion-of-conditional-formats-to-regular-formats-during-copy-paste-bookforexcelquestion
Sheet: Data Refinement for Automation

SHSD Forecasting - Current Clarity SHSD Data for Automation
1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 32 | 33 | 34 | 35 | 36 | 37 | 38 | 39 | 40 | 41 | 42 | 43 | 44 | 45 | 46 | 47 | 48 | 49 | 50 | 51 | 52 | 53 | 54 | 55 | 56 | 57 | 58 | 59
Project ID | Project Name | Active? | Company | Exchange | Const State | FDH # | Telecom DSA | Project Scope | Template Used | Category | Vendor and Equipment Used | SAP WBS Code | Const Project Type | CMC Approval Date | Current Year CMC Approved Amount | Apprvl CMC Next Year | PRC Approval Date | Current Year PRC Approved Amount | Next Year PRC Approved Amount | SAP Code Total Current Budget | SAP Code Total Actual | SAP Code: Total Committed | SAP Code Total Remaining Budget | HLDROM - BSE Baseline Finish | HLDROM - BSE Scheduled Finish | HLDROM - BSE Finish Date If Completed | HLDROM - OSPE Baseline Finish | HLDROM - OSPE Scheduled Finish | HLDROM - OSPE Finish Date If Completed | BSE EP Baseline Finish | BSE EP Scheduled Finish | BSE EP Finish If Completed | OSPE EP Baseline Finish | OSPE EP Scheduled Finish | OSPE EP Finish If Completed | ISP Construction Baseline Finish | ISP Construction Scheduled Finish | ISP Construction Finish If Completed | OSP Construction Baseline Finish | OSP Construction Scheduled Finish | OSP Construction Finish If Completed | NMC Readiness Baseline Finish | NMC Readiness Scheduled Finish | NMC Readiness Finish If [NAME] | NMC Integration Baseline Finish | NMC Integration Scheduled Finish | NMC Integration Finish If Completed | Committed Customer Ready Baseline Finish | Committed Customer Ready Scheduled Finish | Committed Customer Ready Finish If [NAME] | Percent Completed | Lots / HH Passed | Scheduled SHSD Network Ready | Actual SHSD Network Ready | Scheduled MSCO Launch Date | Actual MSCO Launch Date | Confirmation Sent to MSCO | Project Update Comments | Based on Scope, count of relevant tasks done | If 100%, Value in BJ as "tasks done", otherwise, value in BH | Based on Scope, count of possible tasks to complete
PRJ00012029 | CAP Clayton 15300 Cyan DWDM & 7750 Deployment |  | CCI | [NAME] | IN |  | 15300 | ISP Only - PRC | PRC ISP Only |  |  | TC-120153033 | Program - SHSD | 2012-06-21 07:42:19 | 652832 | 0 | 2013-03-08 11:08:02 | 659000 | 0 | 565717.21 | 561457.5 | 0 | 4259.71 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 |  |  |  | 2013-06-27 17:00:00 | 2013-06-27 17:00:00 | 2013-06-27 17:00:00 |  |  |  | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 |  |  |  |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-04-20 17:00:00 | 2014-04-20 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  052314  Customer ready 042014.  Closing in prog.
PRJ00012030 | CAP TriC 53000 [NAME] DWDM Deploy |  | Tri-County | Colfax | IN |  | 53000 | ISP Only - PRC | PRC ISP Only |  |  | TC-120530023 | Program - SHSD | 2013-03-11 08:38:04 | 85746 | 0 | 2013-03-11 08:38:09 | 85746 | 0 | 74511.26 | 73910.37 | 0 | 600.89 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 |  |  |  | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 |  |  |  | 2013-09-18 17:00:00 | 2013-09-18 17:00:00 | 2013-09-18 17:00:00 |  |  |  |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-03-28 17:00:00 | 2014-03-28 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  050114  Customer ready 032814.  Pend close.
PRJ00012031 | CAP CCI 15600 [NAME] DWDM Deploy |  | CCI | Fillmore | IN |  | 15600 | ISP Only - PRC | PRC ISP Only |  |  | TC-120156023 | Program - SHSD | 2013-12-10 08:37:24 | 153228 | 0 | 2013-12-10 08:37:27 | 153228 | 0 | 165643.57 | 163865.78 | 0 | 1777.79 |  |  |  |  |  |  | 2013-06-26 17:00:00 | 2013-06-26 17:00:00 | 2013-06-26 17:00:00 |  |  |  | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 |  |  |  |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-04-20 17:00:00 | 2014-04-20 17:00:00 | 1 |  |  |  |  |  |  | MPI Comment:  052314  Customer ready 042014.  Closing in prog.
PRJ00012032 | CAP TriC 53100 Linden CO Cyan DWDM Deploy |  | Tri-County | Linden | IN |  | 53100 | ISP Only - PRC | PRC ISP Only |  |  | TC-120531022 | Program - SHSD | 2012-06-21 07:42:19 | 280768 | 0 | 2013-03-08 11:07:01 | 280768 | 0 | 216855.46 | 214134.26 | 0 | 2721.2 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 |  |  |  | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 |  |  |  | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 |  |  |  |  |  |  |  |  |  | 2014-01-16 17:00:00 | 2014-03-28 17:00:00 | 2014-03-28 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  052314  Customer ready 032814.  Pend close.
PRJ00012033 | CAP CCI 15700 New Ross CO Cyan DWDM Deploy |  | CCI | New Ross | IN |  | 15700 | ISP Only - PRC | PRC ISP Only |  |  | TC-120157024 | Program - SHSD | 2012-06-21 07:42:19 | 160115 | 0 | 2013-06-13 15:24:58 | 172444 | 0 | 188186.12 | 185202.33 | 0 | 2983.79 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 |  |  |  | 2013-07-18 17:00:00 | 2013-06-27 17:00:00 | 2013-06-27 17:00:00 |  |  |  | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 |  |  |  |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-04-20 17:00:00 | 2014-04-20 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  051214  Customer ready 042014.  Closing in prog.
PRJ00012034 | CAP HPitt 22500 Pittsboro CO Cyan DWDM Deploy |  | Home_Pittsboro | Pittsboro | IN |  | 22500 | ISP Only - PRC | PRC ISP Only |  |  | TC-120225029 | Program - SHSD | 2012-06-21 07:42:19 | 198413 | 0 | 2013-03-08 11:08:13 | 209458 | 0 | 186030.63 | 186030.63 | 0 | 0 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 |  |  |  | 2013-06-27 17:00:00 | 2013-06-27 17:00:00 | 2013-06-27 17:00:00 |  |  |  | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 |  |  |  |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-04-20 17:00:00 | 2014-04-20 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  051214  Customer ready 042014.  Closing in prog.
PRJ00012035 | CAP CCI 15200 [NAME] |  | CCI | [NAME] | IN |  | 15200 | ISP Only - PRC | PRC ISP Only |  |  | TC-120152031 | Program - SHSD | 2012-06-21 07:42:19 | 327165 | 0 | 2013-06-13 15:44:29 | 327165 | 0 | 358586.19 | 359876.44 | 0 | -1290.25 |  |  |  |  |  |  | 2013-06-27 17:00:00 | 2013-06-27 17:00:00 | 2013-06-27 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-04-20 17:00:00 | 2014-04-20 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  080114  Pend close.
PRJ00012036 | CAP TriC 53200 Romney CO Cyan DWDM Deploy |  | Tri-County | Romney | IN |  | 53200 | ISP Only - PRC | PRC ISP Only |  |  | TC-120532024 | Program - SHSD | 2012-06-21 07:42:19 | 159608 | 0 | 2013-03-08 11:08:29 | 190338 | 0 | 176806.69 | 172470.94 | 0 | 4335.75 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 |  |  |  | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 |  |  |  | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 |  |  |  |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-03-28 17:00:00 | 2014-03-28 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  052314  Customer ready 032814.  Pend close.
PRJ00012038 | CAP Tipton 46100 CO+Sedalia Cyan DWDM Deploy |  | Tipton | Tipton | IN |  | 46100 | ISP Only - PRC | PRC ISP Only |  |  | TC-120461025 | Program - SHSD | 2012-06-21 07:42:19 | 149457 | 0 | 2013-03-08 11:07:51 | 149457 | 0 | 127295.49 | 123547.62 | 0 | 3747.87 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 | 2013-04-02 17:00:00 | 2013-04-02 17:00:00 | 2013-04-02 17:00:00 | 2013-06-27 17:00:00 | 2013-06-27 17:00:00 | 2013-06-27 17:00:00 | 2013-08-03 17:00:00 | 2013-08-03 17:00:00 | 2013-08-03 17:00:00 | 2013-09-23 17:00:00 | 2013-09-23 17:00:00 | 2013-09-23 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  091714  Customer ready.  Zayo 10G circuit will not be migrated to the [NAME].  The circuit will be disco when replacement circuit with alternate carrier (IFN) is in place.  Pend BSEIP to complete net ready milestone.
PRJ00012040 | CAP CCI 15800 Whitestown Cyan DWDM Deploy |  | CCI | Whitestown | IN |  | 15800 | ISP Only - PRC | PRC ISP Only |  |  | TC-120158038 | Program - SHSD | 2012-06-21 07:42:19 | 185996 | 0 | 2013-03-08 11:08:41 | 185997 | 0 | 182335.06 | 179139.33 | 0 | 3195.73 |  |  |  |  |  |  | 2013-06-26 17:00:00 | 2013-06-26 17:00:00 | 2013-06-26 17:00:00 |  |  |  | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 |  |  |  |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-04-20 17:00:00 | 2014-04-20 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  052314  Customer ready 042014.  Closing in prog.
PRJ00012041 | CAP TriC 53300 Wingate CO Cyan DWDM Deployment |  | Tri-County | Wingate | IN |  | 53300 | ISP Only - PRC | PRC ISP Only |  |  | TC-120533023 | Program - SHSD | 2012-06-21 07:42:19 | 106888 | 0 | 2013-03-08 11:08:53 | 123080 | 0 | 113418.69 | 112360.26 | 0 | 1058.43 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 | 2013-03-07 17:00:00 |  |  |  | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 |  |  |  | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 |  |  |  |  |  |  |  |  |  | 2014-03-01 17:00:00 | 2014-09-18 17:00:00 |  | 0.555555555555556 | 0 |  |  |  |  |  | MPI Comment:  091714  Pending BSEIP comp of Net Ready milestone then is customer ready. Some added [NAME] move completion work required by NMC target 093014.
PRJ00012527 | SHSD 2012 Cartersburg  DSA 15301 New VDSL Site |  | CCI | [NAME] | IN |  | 15301 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-120153037 | Program - SHSD | 2012-06-28 16:01:58 | 5000 | 92087 | 2012-08-17 11:09:06 | 107160 |  | 108913.17 | 73695.23 | 19750.76 | 15467.18 | 2013-05-14 17:00:00 | 2012-08-22 17:00:00 | 2012-08-22 17:00:00 | 2012-07-05 17:00:00 | 2012-07-05 17:00:00 | 2012-07-05 17:00:00 | 2012-10-12 17:00:00 | 2012-09-26 17:00:00 | 2012-09-26 17:00:00 | 2014-01-30 17:00:00 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 | 2014-05-03 17:00:00 | 2014-12-13 17:00:00 |  | 2014-04-14 17:00:00 | 2014-11-10 17:00:00 |  |  |  |  | 2014-08-05 17:00:00 | 2015-03-17 17:00:00 |  | 2014-10-30 17:00:00 | 2015-06-11 17:00:00 |  | 0.545454545454545 | 0 |  |  |  |  |  | MPI Comment:  091714  OSP eng comp.  ISP eng comp, pend build sched.
PRJ00015834 | SHSD_2013_Phase_1_Choto_DSA17830_VDSL_Bonded |  | Concord | Concord | TN |  | 17830 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130178034 | Program - SHSD | 2013-06-27 11:25:27 | 148046 | 0 | 2013-07-25 15:47:35 | 148046 | 0 | 189235.65 | 189235.65 | 0 | 0 | 2013-06-20 17:00:00 | 2013-06-20 17:00:00 | 2013-06-20 17:00:00 | 2013-06-19 17:00:00 | 2013-06-19 17:00:00 | 2013-06-19 17:00:00 | 2013-07-10 17:00:00 | 2013-07-15 17:00:00 | 2013-07-15 17:00:00 | 2013-07-13 17:00:00 | 2013-07-02 17:00:00 | 2013-07-02 17:00:00 | 2013-09-15 17:00:00 | 2013-08-30 17:00:00 | 2013-08-30 17:00:00 | 2013-09-15 17:00:00 | 2014-05-08 17:00:00 | 2014-05-08 17:00:00 | 2013-09-30 17:00:00 | 2013-09-05 17:00:00 | 2013-09-05 17:00:00 | 2013-11-02 17:00:00 | 2013-11-13 17:00:00 | 2013-11-13 17:00:00 | 2013-11-30 17:00:00 | 2014-04-01 17:00:00 | 2014-04-01 17:00:00 | 1 |  | 2014-04-30 17:00:00 | 2014-04-30 17:00:00 | 2014-04-30 17:00:00 | 2014-04-30 17:00:00 |  | MPI Comment:  9/13/2014  All customers migrated to Calix.  FOA in progress to provide IPTV via copper in current configuration over E7/C7 ring.   Alternate (smaller) market to be used as FOA, not sure which one yet; request submitted to [NAME] on 9/12.
PRJ00015835 | [NAME] |  | Concord | Concord | TN | 178LB | 17806 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130178036 | Program - SHSD | 2013-02-04 08:42:54 | 415685 | 0 | 2013-05-22 07:59:35 | 446068 | 0 | 417471.48 | 417399.17 | 0 | 72.31 | 2013-05-07 17:00:00 | 2013-05-07 17:00:00 | 2013-05-07 17:00:00 | 2013-05-10 17:00:00 | 2013-05-10 17:00:00 | 2013-05-10 17:00:00 |  |  |  | 2013-08-11 17:00:00 | 2013-07-12 17:00:00 | 2013-07-12 17:00:00 |  |  |  | 2013-10-25 17:00:00 | 2013-12-14 17:00:00 | 2013-12-14 17:00:00 |  |  |  |  |  |  | 2013-12-14 17:00:00 | 2014-03-05 17:00:00 | 2014-03-05 17:00:00 | 1 | 448 | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 | 2014-05-16 17:00:00 | 2014-05-16 17:00:00 |  | MPI Comment:  7/11/2014  Closing.
PRJ00015837 | SHSD_2013_Phase_1_CO_FDH_178AP_178AI_&_178AQ |  | Concord | Concord | TN | 178AP | 17800 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130178035 | Program - SHSD | 2013-02-04 08:55:34 | 752694 | 0 | 2013-06-27 08:12:03 | 593716 | 0 | 491985.8 | 491985.8 | 0 | 0 | 2013-06-22 17:00:00 | 2013-06-22 17:00:00 | 2013-06-22 17:00:00 | 2013-06-21 17:00:00 | 2013-06-21 17:00:00 | 2013-06-21 17:00:00 |  |  |  | 2013-08-24 17:00:00 | 2013-08-19 17:00:00 | 2013-08-19 17:00:00 |  |  |  | 2013-11-15 17:00:00 | 2013-12-14 17:00:00 | 2013-12-14 17:00:00 |  |  |  |  |  |  | 2013-12-25 17:00:00 | 2014-01-10 17:00:00 | 2014-01-10 17:00:00 | 1 | 620 | 2014-01-10 17:00:00 | 2014-01-10 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 |  | MPI Comment:  3/05/2014  No remaining commitments.  Returned unused funds.  WBS locked.   Closing.
PRJ00015838 | SHSD_2013_Phase_1_Canton_Hollow_FDH_178CI |  | Concord | Concord | TN | 178CI | 17836 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130178038 | Program - SHSD | 2013-06-07 13:00:46 | 390368 | 0 | 2013-06-07 13:00:48 | 390368 | 0 | 348171.23 | 348171.23 | 0 | 0 | 2013-06-05 17:00:00 | 2013-06-05 17:00:00 | 2013-06-05 17:00:00 | 2013-06-04 17:00:00 | 2013-06-04 17:00:00 | 2013-06-04 17:00:00 |  |  |  | 2013-07-31 17:00:00 | 2013-07-19 17:00:00 | 2013-07-19 17:00:00 |  |  |  | 2013-12-06 17:00:00 | 2013-12-14 17:00:00 | 2013-12-14 17:00:00 |  |  |  |  |  |  | 2013-12-12 17:00:00 | 2014-01-03 17:00:00 | 2014-01-03 17:00:00 | 1 | 435 | 2014-01-03 17:00:00 | 2014-01-03 17:00:00 | 2013-12-12 17:00:00 | 2013-12-12 17:00:00 |  | MPI Comment:  2/18/2014 No remaining commitments.  Returned unused funds.  WBS locked.  Closing.
PRJ00015840 | SHSD_2013_Phase_1_DSA17800_PON_ISP |  | Concord | Concord | TN |  | 17800 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130178032 | Program - SHSD | 2013-05-09 11:28:51 | 82783 | 0 | 2013-05-09 11:28:52 | 82783 | 0 | 91529.44 | 91529.44 | 0 | 0 | 2013-05-08 17:00:00 | 2013-05-08 17:00:00 | 2013-05-08 17:00:00 | 2013-05-01 17:00:00 | 2013-05-01 17:00:00 | 2013-05-01 17:00:00 | 2013-05-27 17:00:00 | 2013-05-21 17:00:00 | 2013-05-21 17:00:00 | 2013-05-25 17:00:00 | 2013-05-09 17:00:00 | 2013-05-09 17:00:00 | 2013-09-09 17:00:00 | 2013-09-09 17:00:00 | 2013-09-09 17:00:00 |  |  |  | 2013-09-24 17:00:00 | 2013-11-05 17:00:00 | 2013-11-05 17:00:00 | 2013-10-29 17:00:00 | 2014-01-23 17:00:00 | 2014-01-23 17:00:00 | 2013-11-29 17:00:00 | 2014-05-10 17:00:00 | 2014-05-10 17:00:00 | 1 |  | 2014-03-14 17:00:00 | 2014-03-14 17:00:00 | 2014-03-04 17:00:00 | 2014-03-04 17:00:00 |  | MPI Comment:  6/29/2014  No remaining commitments, all invoicing completed.  Closing.
PRJ00015841 | SHSD_2013_Phase_1_DSA17806_PON_Port_Addition |  | Concord | Concord | TN |  | 17806 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP | [NAME] TA5000 (GPON4 + VDSL24) | TC-130178049 | Program - SHSD | 2014-05-07 05:57:03 | 114289 | 0 | 2014-05-07 05:57:06 | 114289 | 0 | 147235.61 | 143898.01 | 320 | 3017.6 | 2013-03-27 17:00:00 | 2013-03-27 17:00:00 | 2013-03-27 17:00:00 | 2013-07-16 17:00:00 | 2013-05-17 17:00:00 | 2013-05-17 17:00:00 | 2013-04-17 17:00:00 | 2013-04-08 17:00:00 | 2013-04-08 17:00:00 | 2013-06-15 17:00:00 | 2013-06-13 17:00:00 | 2013-06-13 17:00:00 | 2013-10-07 17:00:00 | 2013-12-19 17:00:00 | 2013-12-19 17:00:00 | 2013-08-01 17:00:00 | 2013-07-17 17:00:00 | 2013-07-17 17:00:00 |  |  |  | 2013-11-12 17:00:00 | 2014-04-25 17:00:00 | 2014-04-25 17:00:00 | 2013-12-31 17:00:00 | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 | 1 |  | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 | 2014-03-04 17:00:00 | 2014-03-04 17:00:00 |  | MPI Comment:  9/28/2014   CCRD achieved.   Need to install SC-APC patch panel after AnyMedia and SLC are removed.  Check committed of $320.    $3,017 remaining, use for panel cut/install.
PRJ00015844 | SHSD_2013_Phase_1_DSA17823_PON_Port_Addition |  | Concord | Concord | TN |  | 17823 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130178033 | Program - SHSD | 2013-05-09 11:28:51 | 85585 | 0 | 2013-05-09 11:28:52 | 85585 | 0 | 99267.23 | 99267.23 | 0 | 0 | 2013-05-17 17:00:00 | 2013-05-11 17:00:00 | 2013-05-11 17:00:00 | 2013-05-01 17:00:00 | 2013-05-01 17:00:00 | 2013-05-01 17:00:00 | 2013-05-27 17:00:00 | 2013-05-21 17:00:00 | 2013-05-21 17:00:00 | 2013-05-25 17:00:00 | 2013-05-10 17:00:00 | 2013-05-10 17:00:00 | 2013-09-27 17:00:00 | 2013-11-01 17:00:00 | 2013-11-01 17:00:00 | 2013-07-15 17:00:00 | 2013-07-17 17:00:00 | 2013-07-17 17:00:00 | 2013-10-14 17:00:00 | 2013-11-01 17:00:00 | 2013-11-01 17:00:00 | 2013-12-03 17:00:00 | 2014-01-23 17:00:00 | 2014-01-23 17:00:00 | 2013-12-19 17:00:00 | 2014-03-04 17:00:00 | 2014-03-04 17:00:00 | 1 |  | 2014-08-04 17:00:00 | 2014-08-04 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  | MPI Comment:  [NAME].  Returned unused funds.   WBS locked.
PRJ00016011 | SHSD 2013 Crippen/Oak Springs 25411 PON/VDSL2 2500' |  | [NAME] | Halls Crossroads | TN |  | 25411 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254025 | Program - SHSD | 2013-09-13 10:15:17 | 80686 | 0 | 2013-09-13 10:15:19 | 80686 | 0 | 83560.03 | 83560.03 | 0 | 0 | 2013-09-05 17:00:00 | 2013-09-05 17:00:00 | 2013-09-05 17:00:00 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 | 2013-09-30 17:00:00 | 2013-09-25 17:00:00 | 2013-09-25 17:00:00 | 2013-10-04 17:00:00 | 2013-09-17 17:00:00 | 2013-09-17 17:00:00 | 2013-11-15 17:00:00 | 2013-11-27 17:00:00 | 2013-11-27 17:00:00 | 2013-11-07 17:00:00 | 2013-12-04 17:00:00 | 2013-12-04 17:00:00 | 2013-12-03 17:00:00 | 2013-12-20 17:00:00 | 2013-12-20 17:00:00 | 2013-12-24 17:00:00 | 2013-12-20 17:00:00 | 2013-12-20 17:00:00 | 2014-01-14 17:00:00 | 2014-01-20 17:00:00 | 2014-01-20 17:00:00 | 1 |  | 2014-01-23 17:00:00 | 2014-01-23 17:00:00 | 2014-01-29 17:00:00 | 2014-01-29 17:00:00 |  | OSP Implementation Status:  02/12/2014 OSP Closing Completed
[NAME] | SHSD 2013 Eden Lane DSA25403 PON/VDSL2+ 2500ft |  | [NAME] | Halls Crossroads | TN |  | 25403 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254039 | Program - SHSD | 2013-12-12 11:23:58 | 101562 | 9807 | 2013-12-12 11:24:03 | 101562 | 0 | 134794.31 | 134794.31 | 0 | 0 | 2013-09-05 17:00:00 | 2013-09-05 17:00:00 | 2013-09-05 17:00:00 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 | 2013-09-30 17:00:00 | 2013-09-20 17:00:00 | 2013-09-20 17:00:00 | 2013-09-30 17:00:00 | 2013-09-17 17:00:00 | 2013-09-17 17:00:00 | 2013-11-18 17:00:00 | 2013-11-27 17:00:00 | 2013-11-27 17:00:00 | 2013-10-12 17:00:00 | 2013-12-20 17:00:00 | 2013-12-20 17:00:00 | 2013-12-02 17:00:00 | 2013-12-20 17:00:00 | 2013-12-20 17:00:00 | 2013-12-23 17:00:00 | 2013-12-20 17:00:00 | 2013-12-20 17:00:00 | 2014-01-14 17:00:00 | 2014-01-20 17:00:00 | 2014-01-20 17:00:00 | 1 |  | 2014-08-14 17:00:00 | 2014-08-14 17:00:00 |  |  |  | MPI Comment:  2/26/2014 Cutsheets complete. This can be closed as soon as inventory hits this project.
PRJ00016020 | SHSD 2013 PON Area 1 - Fox Glen BLVD 254AK |  | [NAME] | Halls Crossroads | TN | 254AK | 25402 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254050 | Program - SHSD | 2013-06-27 11:25:32 | 76949 | 0 | 2013-06-27 11:25:40 | 76949 | 0 | 80810.63 | 80832.69 | 0 | -22.06 | 2013-07-11 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-13 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 1 | 103 | 2014-02-05 17:00:00 | 2014-02-05 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 |  | MPI Comment:  11/6/2013 Construction in progress, should complete 11/22/2013
PRJ00016023 | SHSD 2013 PON Area 11,12,13 - Bethany Hills Rd 254BB |  | [NAME] | Halls Crossroads | TN | 254BB | 25400 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254058 | Program - SHSD | 2013-06-27 12:04:55 | 325204 | 0 | 2013-06-27 12:04:58 | 325204 | 0 | 306675.56 | 306675.56 | 0 | 0 | 2013-06-21 17:00:00 | 2013-07-10 17:00:00 | 2013-07-10 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-01-20 17:00:00 | 2014-01-20 17:00:00 | 1 | 385 | 2014-01-15 17:00:00 | 2014-01-15 17:00:00 |  |  |  | MPI Comment:  11/5/2013 Construction complete. Splicing and testing in progress. PON test sheets should be turned in already. Checking with [NAME] to verify.
PRJ00016025 | SHSD 2013 PON Area 9 - Seeber Drive 254AR |  | [NAME] | Halls Crossroads | TN | 254AR | 25400 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254042 | Program - SHSD | 2013-06-27 11:26:41 | 69030 | 0 | 2013-06-27 11:26:58 | 69030 | 0 | 65904.39 | 65904.39 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 1 | 149 | 2014-01-15 17:00:00 | 2014-01-15 17:00:00 | 2014-01-05 17:00:00 | 2014-01-05 17:00:00 |  | MPI Comment:  6/13/2014 closing, returned $986.77 unused funds
PRJ00016027 | SHSD 2013 PON Area 6,7,8 - Fountain Crest Drive 254AV |  | [NAME] | Halls Crossroads | TN | 254AV | 25400 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254041 | Program - SHSD | 2013-06-27 11:26:40 | 255612 | 0 | 2013-06-27 11:26:55 | 255612 | 0 | 247343.63 | 247384.22 | 0 | -40.59 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 1 | 281 | 2014-03-13 17:00:00 | 2014-03-13 17:00:00 | 2014-02-28 17:00:00 | 2014-02-28 17:00:00 |  | MPI Comment:  12/14/2013 Returned $3K unused funds.
PRJ00016030 | SHSD 2013 PON Area 33 - Cline Road 254AQ |  | [NAME] | Halls Crossroads | TN | 254AQ | 25404 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254029 | Program - SHSD | 2013-06-27 11:26:44 | 54708 | 0 | 2014-07-17 10:32:20 | 54708 | 0 | 61381.73 | 61381.73 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 1 | 61 | 2014-03-05 17:00:00 | 2014-03-05 17:00:00 | 2014-02-28 17:00:00 | 2014-02-28 17:00:00 |  | MPI Comment:  6/13/2014 closing, returned $932.07 unused funds
PRJ00016031 | SHSD 2013 PON Area 32 - Angel PL LN [NAME] |  | [NAME] | Halls Crossroads | TN | [NAME] | 25404 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254031 | Program - SHSD | 2013-06-27 11:26:45 | 68703 | 0 | 2013-06-27 11:29:14 | 68703 | 0 | 66557.08 | 66557.08 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 1 | 12 | 2014-02-18 17:00:00 | 2014-02-18 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 |  | MPI Comment:  6/13/2014 closing, returned $736.77 unused funds.
PRJ00016035 | SHSD 2013 PON Area 28&30 - Eden Lane 254DA |  | [NAME] | Halls Crossroads | TN | 254DA | 25403 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | [NAME] | Program - SHSD | 2013-06-27 11:26:41 | 88996 | 0 | 2013-06-27 11:26:57 | 88996 | 0 | 85920.35 | 85920.35 | 0 | 0 | 2013-06-21 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 1 | 114 | 2014-01-24 17:00:00 | 2014-01-24 17:00:00 | 2014-01-29 17:00:00 | 2014-01-29 17:00:00 |  | MPI Comment:  11/5/2013 Installed 288 fiber cabinet for OSP to terminate 216 fiber on today. Notified [NAME] that he could have splicing started  by 11/7/2013.
PRJ00016037 | SHSD 2013 PON Area 26 - Emory Drive 254AY |  | [NAME] | Halls Crossroads | TN | 254AY | 25400 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254052 | Program - SHSD | 2013-06-27 11:26:42 | 142222 | 0 | 2013-06-27 11:26:55 | 142222 | 0 | 140489.56 | 140489.56 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-02-28 17:00:00 | 2014-02-28 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-02-25 17:00:00 | 2014-02-25 17:00:00 | 1 | 164 | 2014-02-12 17:00:00 | 2014-02-12 17:00:00 | 2014-01-29 17:00:00 | 2014-01-29 17:00:00 |  | MPI Comment:  12/14/2013 Returned $1500 unused funds
PRJ00016038 | SHSD 2013 PON Area 25 - Holbert Rd 254AX |  | [NAME] | Halls Crossroads | TN | 254AX | 25400 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254034 | Program - SHSD | 2013-06-27 11:26:44 | 214895 | 0 | 2013-06-27 11:26:59 | 214895 | 0 | 210713.16 | 210724.17 | 0 | -11.01 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 1 | 338 | 2014-02-25 17:00:00 | 2014-02-25 17:00:00 | 2013-12-31 17:00:00 | 2013-12-31 17:00:00 |  | MPI Comment:  12/14/2013 Returned $1K unused funds
PRJ00016039 | SHSD 2013 PON Area 20 & 21 - Cabbage Lane 254CB |  | [NAME] | Halls Crossroads | TN | 254CB | 25400 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254035 | Program - SHSD | 2013-06-27 11:26:44 | 144734 | 0 | 2013-06-27 11:29:15 | 144734 | 0 | 131445.07 | 131445.07 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-02-07 17:00:00 | 2014-02-07 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-01-20 17:00:00 | 2014-01-20 17:00:00 | 1 | 172 | 2014-01-10 17:00:00 | 2014-01-10 17:00:00 |  |  |  | MPI Comment:  12/14/2013 Returned $1000 unused funds
PRJ00016040 | SHSD 2013 PON Area 16-19 - Foothills Drive 254BC |  | [NAME] | Halls Crossroads | TN | 254BC | 25415 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254048 | Program - SHSD | 2013-06-27 11:26:48 | 232399 | 0 | 2013-06-27 11:29:15 | 232399 | 0 | 212828.56 | 212828.56 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-01-20 17:00:00 | 2014-01-20 17:00:00 | 1 | 413 | 2014-01-10 17:00:00 | 2014-01-10 17:00:00 |  |  |  | MPI Comment:  12/14/2013 Returned $1000 unused funds
PRJ00016041 | SHSD 2013 Raccoon Valley DSA25406 PON/VDSL2+ 2500ft |  | [NAME] | Halls Crossroads | TN |  | 25406 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254053 | Program - SHSD | 2013-08-29 11:19:35 | 77480 | 0 | 2013-08-29 11:19:36 | 77480 | 0 | 79190.81 | 79190.81 | 0 | 0 | 2013-08-10 17:00:00 | 2013-08-10 17:00:00 | 2013-08-10 17:00:00 | 2013-07-14 17:00:00 | 2013-07-14 17:00:00 | 2013-07-14 17:00:00 | 2013-09-23 17:00:00 | 2013-09-09 17:00:00 | 2013-09-09 17:00:00 | 2013-09-14 17:00:00 | 2013-08-29 17:00:00 | 2013-08-29 17:00:00 | 2013-11-15 17:00:00 | 2013-11-05 17:00:00 | 2013-11-05 17:00:00 | 2013-08-30 17:00:00 | 2013-12-20 17:00:00 | 2013-12-20 17:00:00 | 2013-12-03 17:00:00 | 2013-12-20 17:00:00 | 2013-12-20 17:00:00 | 2013-12-05 17:00:00 | 2013-12-20 17:00:00 | 2013-12-20 17:00:00 | 2013-12-20 17:00:00 | 2014-04-04 17:00:00 | 2014-04-04 17:00:00 | 1 |  | 2014-01-10 17:00:00 | 2014-01-10 17:00:00 |  |  |  | MPI Comment:  2/17/2014 sent UTS 6995158 to PRS for cutsheets.
PRJ00016042 | SHSD 2013 PON Area 34 - Norris Freeway 254FB |  | [NAME] | Halls Crossroads | TN | 254FB | 25406 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254036 | Program - SHSD | 2013-06-27 11:26:48 | 201817 | 0 | 2013-06-27 11:29:15 | 201817 | 0 | 192892.61 | 192900.1 | 0 | -7.49 | 2013-06-21 17:00:00 | 2013-07-10 17:00:00 | 2013-07-10 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 1 | 244 | 2014-03-07 17:00:00 | 2014-03-07 17:00:00 | 2014-02-28 17:00:00 | 2014-02-28 17:00:00 |  | MPI Comment:  11/5/2013 Construction complete. Splicing and testing in progress.
PRJ00016043 | SHSD 2013 PON Area 2 & 3 - Crown Road 254AL |  | [NAME] | Halls Crossroads | TN | 254AL | 25402 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254032 | Program - SHSD | 2013-06-27 11:26:36 | 87564 | 0 | 2013-06-27 11:26:51 | 87564 | 0 | 82547.56 | 82547.56 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 1 | 72 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-02-04 17:00:00 | 2014-02-04 17:00:00 |  | MPI Comment:  11/5/2013 Construction complete. Splicing and testing in progress.
PRJ00016047 | SHSD 2013 PON Area 4 & 14 - Aquamarine 254EC |  | [NAME] | Halls Crossroads | TN | 254EC | 25411 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254037 | Program - SHSD | 2013-06-27 11:26:36 | 194114 | 0 | 2014-07-03 09:57:38 | 194114 | 0 | 204379.94 | 204379.94 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 1 | 196 | 2014-01-28 17:00:00 | 2014-01-28 17:00:00 | 2014-01-27 17:00:00 | 2014-01-27 17:00:00 |  | MPI Comment:  11/5/2013 Construction complete. Splicing and testing in progress.
PRJ00016054 | SHSD 2013 PON Area 24 - Weaver Cemetery 254AW |  | [NAME] | Halls Crossroads | TN | 254AW | 25400 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254045 | Program - SHSD | 2013-06-27 11:26:41 | 88344 | 0 | 2013-06-27 11:29:14 | 88344 | 0 | 79661.83 | 79661.83 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-02-10 17:00:00 | 2014-02-10 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-01-20 17:00:00 | 2014-01-20 17:00:00 | 1 | 82 | 2014-01-07 17:00:00 | 2014-01-07 17:00:00 |  |  |  | MPI Comment:  12/14/2013 Returned $1000 unused funds
PRJ00016055 | SHSD 2013 PON Area 37 - Crippen Road 254EB |  | [NAME] | Halls Crossroads | TN | 254EB | 25411 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254049 | Program - SHSD | 2013-06-27 11:26:48 | 90963 | 0 | 2013-06-27 11:29:15 | 90963 | 0 | 68706.78 | 68706.78 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 1 | 67 | 2014-01-27 17:00:00 | 2014-01-27 17:00:00 | 2014-01-29 17:00:00 | 2014-01-29 17:00:00 |  | MPI Comment:  7/15/2014 returned $10,000 unused funds.
PRJ00016057 | SHSD 2013 PON Area 36 Hill Road |  | [NAME] | Halls Crossroads | TN | 254ZA | 25400 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254047 | Program - SHSD | 2013-12-12 11:23:59 | 21610 | 6500 | 2013-12-12 11:24:09 | 21610 | 6500 | 26134.32 | 26134.32 | 0 | 0 | 2013-07-10 17:00:00 | 2013-07-10 17:00:00 | 2013-07-10 17:00:00 | 2013-12-05 17:00:00 | 2013-12-05 17:00:00 | 2013-12-05 17:00:00 |  |  |  | 2013-12-27 17:00:00 | 2013-12-18 17:00:00 | 2013-12-18 17:00:00 |  |  |  | 2014-01-18 17:00:00 | 2014-03-04 17:00:00 | 2014-03-04 17:00:00 |  |  |  |  |  |  | 2014-01-19 17:00:00 | 2014-02-25 17:00:00 | 2014-02-25 17:00:00 | 1 | 39 | 2014-02-13 17:00:00 | 2014-02-13 17:00:00 | 2014-02-06 17:00:00 | 2014-02-06 17:00:00 |  | MPI Comment:  [NAME] From: [NAME], [NAME] _x000D_ Sent: Tuesday, August 06, 2013 4:18 PM_x000D_ To: [NAME], Garin_x000D_ Subject: RE: PON Area 36 Hill Rd_x000D_ Thanks, I will move the date out to 9/15/2013 and if we get funds to work it then it will still be there. If we do not get the funding we can close later.______________________________________________x000D_ From: [NAME], [NAME] _x000D_ Sent: Tuesday, August 06, 2013 3:57 PM_x000D_
PRJ00016058 | SHSD 2013 PON Area 5 - HallBrook Road 254AN |  | [NAME] | Halls Crossroads | TN | 254AN | 25400 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130254061 | Program - SHSD | 2013-06-27 11:25:32 | 92335 | 0 | 2013-06-27 11:25:41 | 92335 | 0 | 88778.01 | 88778.01 | 0 | 0 | 2013-07-14 17:00:00 | 2013-07-29 17:00:00 | 2013-07-29 17:00:00 | 2013-06-21 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-07-16 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-12-31 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 |  |  |  |  |  |  | 2014-01-05 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 1 | 127 | 2014-02-13 17:00:00 | 2014-02-13 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  | MPI Comment:  11/5/2013 Construction complete. Testing complete. PON test sheets need to be turned in this week.
[NAME] | 2013 SHSD FDH 631AA PON Build |  | TSNH Hollis | Hollis | NH | [NAME] | 63100 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130631037 | Program - SHSD | 2013-07-09 15:29:40 | 364034 | 0 | 2013-08-12 07:40:48 | 270123 | 0 | 262780.86 | 262780.86 | 0 | 0 |  |  |  | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 |  |  |  | 2013-08-16 17:00:00 | 2013-08-16 17:00:00 | 2013-08-16 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 |  |  |  |  |  |  | 2014-02-03 17:00:00 | 2014-02-06 17:00:00 | 2014-02-06 17:00:00 | 1 |  | 2014-02-05 17:00:00 | 2014-02-05 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  | MPI Comment:  6/2/14 - WBS closed in SAP, completing in Clarity.
PRJ00016846 | 2013 SHSD FDH 631AI PON Build |  | TSNH Hollis | Hollis | NH | 631AI | 63100 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130631023 | Program - SHSD | 2013-07-09 15:32:02 | 220900 | 0 | 2013-08-12 07:40:31 | 224599 | 0 | 231102.03 | 231102.03 | 0 | 0 |  |  |  | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 |  |  |  | 2013-08-16 17:00:00 | 2013-08-26 17:00:00 | 2013-08-26 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-23 17:00:00 | 2014-01-23 17:00:00 |  |  |  |  |  |  | 2014-02-03 17:00:00 | 2014-02-06 17:00:00 | 2014-02-06 17:00:00 | 1 |  | 2014-02-05 17:00:00 | 2014-02-05 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  | MPI Comment:  7/24/14 - WBS closed in SAP, completing in Clarity.
PRJ00016847 | 2013 SHSD FDH 631AJ PON Build |  | TSNH Hollis | Hollis | NH | 631AJ | 63100 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130631024 | Program - SHSD | 2013-04-18 08:53:18 | 256018 | 0 | 2013-06-27 07:44:17 | 136760 | 0 | 125668.66 | 125668.66 | 0 | 0 |  |  |  | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 | 2013-06-25 17:00:00 |  |  |  | 2013-08-26 17:00:00 | 2013-08-24 17:00:00 | 2013-08-24 17:00:00 |  |  |  | 2014-03-16 17:00:00 | 2014-01-04 17:00:00 | 2014-01-04 17:00:00 |  |  |  |  |  |  | 2014-03-17 17:00:00 | 2014-01-12 17:00:00 | 2014-01-12 17:00:00 | 1 |  | 2014-01-06 17:00:00 | 2014-01-06 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  | MPI Comment:  5/16/14 - WBS is closed in SAP, completing in Clarity.
PRJ00016848 | 2013 SHSD FDH 631AK PON Build |  | TSNH Hollis | Hollis | NH | [NAME] | 63100 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130631025 | Program - SHSD | 2013-07-17 15:08:14 | 258618 | 0 | 2013-08-12 07:39:20 | 293020 | 0 | 282810.78 | 263954.67 | 0 | 18856.11 |  |  |  | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 | 2013-07-01 17:00:00 |  |  |  | 2013-08-16 17:00:00 | 2013-08-24 17:00:00 | 2013-08-24 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-21 17:00:00 | 2014-01-21 17:00:00 |  |  |  |  |  |  | 2014-02-03 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 | 1 |  | 2014-01-29 17:00:00 | 2014-01-29 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  | MPI Comment:  7/24/14 - WBS closed in SAP, completing in Clarity.
PRJ00016849 | 2013 SHSD FDH 631BA PON Build |  | TSNH Hollis | Hollis | NH | 631BA | 63101 | OSP Only - PRC | PRC OSP Only Template |  |  | [NAME] | Program - SHSD | 2013-04-18 08:53:19 | 350450 | 0 | 2013-06-27 08:11:01 | 361456 | 0 | 353358.5 | 346050.57 | 0 | 7307.93 |  |  |  | 2013-06-24 17:00:00 | 2013-06-24 17:00:00 | 2013-06-24 17:00:00 |  |  |  | 2013-08-26 17:00:00 | 2013-08-16 17:00:00 | 2013-08-16 17:00:00 |  |  |  | 2014-03-16 17:00:00 | 2014-01-02 17:00:00 | 2014-01-02 17:00:00 |  |  |  |  |  |  | 2014-03-19 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 | 1 |  | 2014-01-21 17:00:00 | 2014-01-21 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  | MPI Comment:  5/1/14 - WBS closed in SAP, reopened and returned funds, reclosed.   Completing in Clarity.
PRJ00016850 | 2013 SHSD FDH 631FA PON Build |  | TSNH Hollis | Hollis | NH | 631FA | 63104 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130631027 | Program - SHSD | 2013-07-17 15:08:14 | 355100 | 0 | 2013-08-12 07:39:36 | 398424 | 0 | 406330.73 | 406330.73 | 0 | 0 |  |  |  | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-08-16 17:00:00 | 2013-08-16 17:00:00 | 2013-08-16 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-20 17:00:00 | 2014-01-20 17:00:00 |  |  |  |  |  |  | 2014-02-03 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 | 1 |  | 2014-01-30 17:00:00 | 2014-01-30 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  | MPI Comment:  6/2/14 - WBS closed in SAP, completing in Clarity.
PRJ00016851 | 2013 SHSD FDH 631CA PON Build |  | TSNH Hollis | Hollis | NH | 631CA | 63102 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130631028 | Program - SHSD | 2013-07-09 15:33:49 | 357387 | 0 | 2013-08-12 07:40:10 | 469400 | 0 | 443088.4 | 439589.61 | 838.42 | 2660.37 |  |  |  | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 |  |  |  | 2013-08-16 17:00:00 | 2013-08-16 17:00:00 | 2013-08-16 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-07-24 17:00:00 | 2014-07-24 17:00:00 |  |  |  |  |  |  | 2014-02-03 17:00:00 | 2014-02-14 17:00:00 | 2014-02-14 17:00:00 | 1 |  | 2014-02-14 17:00:00 | 2014-02-14 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  | MPI Comment:  9/29/14 - OSP closing complete, need records updated.
PRJ00016852 | 2013 SHSD FDH 631DA PON Build |  | TSNH Hollis | Hollis | NH | 631DA | 63106 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130631029 | Program - SHSD | 2013-08-12 07:45:25 | 453255 | 0 | 2013-08-12 07:45:29 | 453255 | 0 | 428532.13 | 428532.13 | 0 | 0 |  |  |  | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 | 2013-08-05 17:00:00 |  |  |  | 2013-08-16 17:00:00 | 2013-08-16 17:00:00 | 2013-08-16 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 |  |  |  |  |  |  | 2014-02-03 17:00:00 | 2014-02-14 17:00:00 | 2014-02-14 17:00:00 | 1 |  | 2014-02-14 17:00:00 | 2014-02-14 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  | MPI Comment:  7/24/14- project closed in SAP, completing in Clarity.
PRJ00016885 | 2013 SHSD PON ISP Worcester Road 63102 |  | TSNH Hollis | Hollis | NH |  | 63102 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130631036 | Program - SHSD | 2013-04-18 08:51:09 | 23000 | 0 | 2013-06-18 08:31:37 | 22962 | 0 | 26153.46 | 26153.46 | 0 | 0 | 2013-06-18 17:00:00 | 2013-06-18 17:00:00 | 2013-06-18 17:00:00 | 2013-06-14 17:00:00 | 2013-06-14 17:00:00 | 2013-06-14 17:00:00 | 2013-07-12 17:00:00 | 2013-07-03 17:00:00 | 2013-07-03 17:00:00 |  |  |  | 2013-08-16 17:00:00 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 |  |  |  | 2013-09-03 17:00:00 | 2013-09-11 17:00:00 | 2013-09-11 17:00:00 | 2013-10-01 17:00:00 | 2013-12-11 17:00:00 | 2013-12-11 17:00:00 | 2013-10-16 17:00:00 | 2014-01-02 17:00:00 | 2014-01-02 17:00:00 | 1 |  |  |  |  |  |  | MPI Comment:  1/2/14 - Task completed. Project is network ready.
PRJ00018114 | SHSD FDH 323AA PON Build |  | [NAME] | Chichester | NH | 323AA | 32300 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130323025 | Program - SHSD | 2014-01-15 14:41:39 | 507553 | 0 | 2014-01-15 14:41:43 | 507553 | 0 | 492553 | 477101.18 | 826.52 | 14625.3 |  |  |  | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-26 17:00:00 | 2014-01-26 17:00:00 |  |  |  | 2014-10-03 17:00:00 | 2014-08-30 17:00:00 | 2014-08-30 17:00:00 |  |  |  |  |  |  | 2014-10-04 17:00:00 | 2014-10-03 17:00:00 |  | 0.833333333333333 | 514 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/29/14 - CO SPAM was sent out Friday, should see email handing off to MSCO sometime soon.
PRJ00018115 | SHSD FDH 323AB PON Build |  | [NAME] | Chichester | NH | 323AB | 32302 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130323026 | Program - SHSD | 2014-01-15 14:41:38 | 346703 | 0 | 2014-01-15 14:41:40 | 346703 | 0 | 333703 | 317509.45 | 529.75 | 15663.8 |  |  |  | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-26 17:00:00 | 2014-01-26 17:00:00 |  |  |  | 2014-10-03 17:00:00 | 2014-08-30 17:00:00 | 2014-08-30 17:00:00 |  |  |  |  |  |  | 2014-10-04 17:00:00 | 2014-10-03 17:00:00 |  | 0.833333333333333 | 238 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/29/14 - CO SPAM was sent out Friday, should see email handing off to MSCO sometime soon.
PRJ00018116 | SHSD FDH 323AC PON Build |  | [NAME] | Chichester | NH | 323AC | 32306 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130323027 | Program - SHSD | 2014-01-15 14:41:39 | 98856 | 0 | 2014-01-15 14:41:43 | 98856 | 0 | 98856 | 87608.88 | 0 | 11247.12 |  |  |  | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-26 17:00:00 | 2014-01-26 17:00:00 |  |  |  | 2014-10-03 17:00:00 | 2014-08-04 17:00:00 | 2014-08-04 17:00:00 |  |  |  |  |  |  | 2014-10-04 17:00:00 | 2014-10-03 17:00:00 |  | 0.833333333333333 | 115 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/29/14 - CO SPAM was sent out Friday, should see email handing off to MSCO sometime soon.
PRJ00018117 | SHSD FDH 323AD PON Build |  | [NAME] | Chichester | NH | 323AD | 32305 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130323031 | Program - SHSD | 2014-01-15 14:41:40 | 395246 | 0 | 2014-01-15 14:41:44 | 395246 | 0 | 395246 | 375931.02 | 0 | 19314.98 |  |  |  | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-26 17:00:00 | 2014-01-26 17:00:00 |  |  |  | 2014-10-03 17:00:00 | 2014-08-30 17:00:00 | 2014-08-30 17:00:00 |  |  |  |  |  |  | 2014-10-04 17:00:00 | 2014-10-03 17:00:00 |  | 0.833333333333333 | 263 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/29/14 - CO SPAM was sent out Friday, should see email handing off to MSCO sometime soon.
PRJ00018118 | SHSD FDH 323BA PON Build |  | [NAME] | Chichester | NH | 323BA | 32301 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130323030 | Program - SHSD | 2014-01-15 14:41:38 | 331277 | 0 | 2014-01-15 14:41:40 | 331277 | 0 | 331277 | 320037.63 | 0 | 11239.37 |  |  |  | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-27 17:00:00 | 2014-01-27 17:00:00 |  |  |  | 2014-10-03 17:00:00 | 2014-08-30 17:00:00 | 2014-08-30 17:00:00 |  |  |  |  |  |  | 2014-10-04 17:00:00 | 2014-10-03 17:00:00 |  | 0.833333333333333 | 320 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/5/14 - need electronics portion completed in order to turn over to MSCO.
[NAME] | SHSD FDH 017AA PON Build - Andover CO |  | [NAME] | Andover | NH | 017AA | 01700 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130017027 | Program - SHSD | 2013-07-17 15:15:01 | 2500 | 16897 | 2013-09-03 08:18:38 | 19304 | 0 | 16736.44 | 16736.44 | 0 | 0 |  |  |  | 2013-08-29 17:00:00 | 2013-08-29 17:00:00 | 2013-08-29 17:00:00 |  |  |  | 2013-09-27 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-02-28 17:00:00 | 2014-01-21 17:00:00 | 2014-01-21 17:00:00 |  |  |  |  |  |  | 2014-03-04 17:00:00 | 2014-02-25 17:00:00 | 2014-02-25 17:00:00 | 1 |  | 2014-02-21 17:00:00 | 2014-02-21 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 |  | MPI Comment:  9/16/14 - WBS closed in SAP, completing in Clarity.
PRJ00018123 | SHSD FDH 017AB [NAME] |  | [NAME] | Andover | NH | 017AB | 01701 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130017026 | Program - SHSD | 2013-07-17 15:15:01 | 7500 | 60100 | 2013-09-17 11:09:41 | 24127 | 43717 | 60896.17 | 60896.17 | 0 | 0 |  |  |  | 2013-09-16 17:00:00 | 2013-09-16 17:00:00 | 2013-09-16 17:00:00 |  |  |  | 2013-10-04 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-03-15 17:00:00 | 2014-04-05 17:00:00 | 2014-04-05 17:00:00 |  |  |  |  |  |  | 2014-03-16 17:00:00 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 | 1 | 36 | 2014-03-31 17:00:00 | 2014-03-31 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 |  | MPI Comment:  9/16/14 - WBS closed in SAP, completing in Clarity.
PRJ00018124 | SHSD FDH 017AC PON Build - Switch Rd |  | [NAME] | Andover | NH | 017AC | 01702 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130017025 | Program - SHSD | 2013-07-17 15:15:01 | 7500 | 86969 | 2013-09-12 11:28:20 | 64323 | 31610 | 92041.55 | 92041.55 | 0 | 0 |  |  |  | 2013-09-12 17:00:00 | 2013-09-12 17:00:00 | 2013-09-12 17:00:00 |  |  |  | 2013-09-27 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-02-28 17:00:00 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 |  |  |  |  |  |  | 2014-03-03 17:00:00 | 2014-04-03 17:00:00 | 2014-04-03 17:00:00 | 1 | 49 | 2014-03-31 17:00:00 | 2014-03-31 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 |  | MPI Comment:  8/29/14 - funds returned, committed dollars are zero.   All charges should be against the WBS.   Sent email to fixed assets to close the WBS in SAP.   Will complete in Clarity once closed in SAP.
PRJ00018125 | SHSD FDH 017AE PON Build - Bradley Lk |  | [NAME] | Andover | NH | 017AE | 01705 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130017030 | Program - SHSD | 2013-07-17 15:15:01 | 7500 | 99184 | 2013-09-03 08:19:53 | 104073 | 0 | 93794.03 | 93794.03 | 0 | 0 |  |  |  | 2013-08-29 17:00:00 | 2013-08-29 17:00:00 | 2013-08-29 17:00:00 |  |  |  | 2013-09-27 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-02-28 17:00:00 | 2014-03-17 17:00:00 | 2014-03-17 17:00:00 |  |  |  |  |  |  | 2014-03-03 17:00:00 | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 | 1 |  | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 |  | MPI Comment:  8/18/14 - WBS closed in SAP, completing in Clarity.
PRJ00018126 | SHSD FDH 017AF PON Build - Ragged Mtn |  | [NAME] | Andover | NH | 017AF | 01700 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130017032 | Program - SHSD | 2013-07-17 15:15:02 | 5000 | 52638 | 2013-09-10 08:08:38 | 22452 | 35062 | 50423.08 | 50423.08 | 0 | 0 |  |  |  | 2013-09-05 17:00:00 | 2013-09-05 17:00:00 | 2013-09-05 17:00:00 |  |  |  | 2013-09-27 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-02-28 17:00:00 | 2014-03-17 17:00:00 | 2014-03-17 17:00:00 |  |  |  |  |  |  | 2014-03-03 17:00:00 | 2014-04-14 17:00:00 | 2014-04-14 17:00:00 | 1 |  | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 |  | MPI Comment:  8/18/14 - WBS closed in SAP.   Completing in Clarity.
[NAME] | SHSD FDH 017AG PON Build - Morrill Hill |  | [NAME] | Andover | NH | 017AG | 01700 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130017033 | Program - SHSD | 2013-07-17 15:15:02 | 5000 | 70793 | 2013-09-12 11:06:41 | 76016 | 0 | 71789.2 | 62828.11 | 0 | 8961.09 |  |  |  | 2013-08-29 17:00:00 | 2013-08-29 17:00:00 | 2013-08-29 17:00:00 |  |  |  | 2013-09-27 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-02-27 17:00:00 | 2014-04-18 17:00:00 | 2014-04-18 17:00:00 |  |  |  |  |  |  | 2014-02-28 17:00:00 | 2014-04-21 17:00:00 | 2014-04-21 17:00:00 | 1 |  | 2014-04-21 17:00:00 | 2014-04-21 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 |  | MPI Comment:  9/24/14 - OSP closing complete, need records updated.
PRJ00018128 | SHSD FDH 017BA PON Build - East Andover |  | [NAME] | Andover | NH | 017BA | 01703 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130017031 | Program - SHSD | 2013-07-17 15:15:03 | 27500 | 276907 | 2013-09-11 10:48:53 | 93920 | 210603 | 286522.95 | 285392.12 | 0 | 1130.83 |  |  |  | 2013-09-05 17:00:00 | 2013-09-05 17:00:00 | 2013-09-05 17:00:00 |  |  |  | 2013-09-27 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-02-28 17:00:00 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 |  |  |  |  |  |  | 2014-03-03 17:00:00 | 2014-04-03 17:00:00 | 2014-04-03 17:00:00 | 1 |  | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 | 2014-05-01 17:00:00 | 2014-05-01 17:00:00 |  | MPI Comment:  9/24/14 - OSP closing complete, needs records updated.
PRJ00018129 | SHSD FDH 017BB PON Build - Agony Hill |  | [NAME] | Andover | NH |  | 01704 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130017024 | Program - SHSD | 2013-07-17 15:15:03 | 17500 | 256620 | 2013-09-18 09:56:00 | 77302 | 137220 | 203751.92 | 188409.61 | 0 | 15342.31 |  |  |  | 2013-09-17 17:00:00 | 2013-09-17 17:00:00 | 2013-09-17 17:00:00 |  |  |  | 2013-10-06 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-03-17 17:00:00 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 |  |  |  |  |  |  | 2014-03-18 17:00:00 | 2014-04-03 17:00:00 | 2014-04-03 17:00:00 | 1 | 219 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 | 2014-05-01 17:00:00 | 2014-05-01 17:00:00 |  | MPI Comment:  9/24/14 - OSP closing complete, need records updated.
PRJ00018131 | SHSD FDH 018AA PON Build - Boscawen CO |  | [NAME] | [NAME] | NH | 018AA | 01800 | OSP Only - PRC | PRC OSP Only Template |  |  | [NAME] | Program - SHSD | 2013-07-17 15:15:04 | 10000 | 67823 | 2014-02-04 08:23:15 | 63534 | 0 | 63534 | 52905.71 | 0 | 10628.29 |  |  |  | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  |  |  | 2014-02-10 17:00:00 | 2014-02-08 17:00:00 | 2014-02-08 17:00:00 |  |  |  | 2014-05-30 17:00:00 | 2014-06-09 17:00:00 | 2014-06-09 17:00:00 |  |  |  |  |  |  | 2014-06-09 17:00:00 | 2014-06-23 17:00:00 | 2014-06-23 17:00:00 | 1 | 59 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 | 2014-06-20 17:00:00 | 2014-06-20 17:00:00 |  | MPI Comment:  9/24/14 - new closing date from OSPC 10/6/14
PRJ00018132 | SHSD FDH 018AC PON Build - Queen St |  | [NAME] | [NAME] | NH | 018AC | 01800 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130018031 | Program - SHSD | 2013-07-17 15:15:04 | 2500 | 13660 | 2014-02-04 08:24:47 | 16540 | 0 | 16540 | 14944.45 | 0 | 1595.55 |  |  |  | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  |  |  | 2014-02-10 17:00:00 | 2014-02-06 17:00:00 | 2014-02-06 17:00:00 |  |  |  | 2014-05-30 17:00:00 | 2014-06-09 17:00:00 | 2014-06-09 17:00:00 |  |  |  |  |  |  | 2014-06-09 17:00:00 | 2014-06-19 17:00:00 | 2014-06-19 17:00:00 | 1 | 12 | 2014-06-19 17:00:00 | 2014-06-19 17:00:00 | 2014-06-20 17:00:00 | 2014-06-20 17:00:00 |  | MPI Comment:  9/24/14 - new OSP closing date from OSPC 10/6/14
PRJ00018134 | SHSD FDH 018AEPON Build - Water St |  | [NAME] | [NAME] | NH | 018AE | 01800 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130018026 | Program - SHSD | 2013-07-17 15:15:04 | 20000 | 171241 | 2014-02-04 08:21:41 | 152335 | 0 | 152335 | 142813.96 | 270.15 | 9250.89 |  |  |  | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  |  |  | 2014-02-10 17:00:00 | 2014-02-06 17:00:00 | 2014-02-06 17:00:00 |  |  |  | 2014-05-30 17:00:00 | 2014-06-09 17:00:00 | 2014-06-09 17:00:00 |  |  |  |  |  |  | 2014-06-09 17:00:00 | 2014-06-24 17:00:00 | 2014-06-24 17:00:00 | 1 | 115 | 2014-06-23 17:00:00 | 2014-06-23 17:00:00 | 2014-06-20 17:00:00 | 2014-06-20 17:00:00 |  | MPI Comment:  9/24/14 - new OSP closing date from OSPC 10/6/2014
PRJ00018136 | SHSD FDH 018AF PON Build - High St |  | [NAME] | [NAME] | NH | 018AF | 01803 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130018027 | Program - SHSD | 2013-07-17 15:15:04 | 15000 | 99652 | 2014-02-04 08:25:46 | 98032 | 0 | 98032 | 84477.44 | 0 | 13554.56 |  |  |  | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  |  |  | 2014-02-10 17:00:00 | 2014-02-06 17:00:00 | 2014-02-06 17:00:00 |  |  |  | 2014-05-30 17:00:00 | 2014-06-09 17:00:00 | 2014-06-09 17:00:00 |  |  |  |  |  |  | 2014-06-09 17:00:00 | 2014-07-01 17:00:00 | 2014-07-01 17:00:00 | 1 | 84 | 2014-07-01 17:00:00 | 2014-07-01 17:00:00 | 2014-06-20 17:00:00 | 2014-06-20 17:00:00 |  | MPI Comment:  9/24/2014 - new OSP closing date from OSPC 10/6.
PRJ00018137 | SHSD FDH 016AA PON Build - New London CO |  | [NAME] | New London | NH | 016AA | 01600 | OSP Only - PRC | PRC OSP Only Template |  |  | [NAME] | Program - SHSD | 2013-07-17 15:08:15 | 10000 | 131800 | 2013-09-19 11:00:18 | 51239 | 92350 | 151046.37 | 148189.99 | 385 | 2471.38 |  |  |  | 2013-09-06 17:00:00 | 2013-09-19 17:00:00 | 2013-09-19 17:00:00 |  |  |  | 2013-10-04 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-03-13 17:00:00 | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 |  |  |  |  |  |  | 2014-03-14 17:00:00 | 2014-05-01 17:00:00 | 2014-05-01 17:00:00 | 1 | 474 | 2014-05-01 17:00:00 | 2014-05-01 17:00:00 | 2014-05-01 17:00:00 | 2014-05-01 17:00:00 |  | MPI Comment:  9/24/14 - OSP closing complete, need records updated.
PRJ00018138 | SHSD FDH [NAME] |  | [NAME] | New London | NH | [NAME] | 01602 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130016043 | Program - SHSD | 2013-07-17 15:08:16 | 17500 | 230004 | 2013-09-17 11:10:22 | 108124 | 140300 | 224352.88 | 195829.6 | 642.18 | 27881.1 |  |  |  | 2013-09-06 17:00:00 | 2013-09-19 17:00:00 | 2013-09-19 17:00:00 |  |  |  | 2013-10-04 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-03-15 17:00:00 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 |  |  |  |  |  |  | 2014-03-16 17:00:00 | 2014-04-03 17:00:00 | 2014-04-03 17:00:00 | 1 | 171 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 | 2014-05-01 17:00:00 | 2014-05-01 17:00:00 |  | MPI Comment:  9/24/14 - OSP closing complete, need records updated.
PRJ00018139 | SHSD FDH 019AA PON Build - Salisbury CO |  | [NAME] | Salisbury | NH | 019AA | 01900 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130019031 | Program - SHSD | 2013-12-11 14:52:16 | 45000 | 383100 | 2014-01-14 14:23:20 | 420894 | 0 | 420894 | 395637.24 | 8059.11 | 17197.65 |  |  |  | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-25 17:00:00 | 2014-01-25 17:00:00 |  |  |  | 2014-05-30 17:00:00 | 2014-06-30 17:00:00 | 2014-06-30 17:00:00 |  |  |  |  |  |  | 2014-05-31 17:00:00 | 2014-07-09 17:00:00 | 2014-07-09 17:00:00 | 1 | 404 | 2014-07-08 17:00:00 | 2014-07-08 17:00:00 | 2014-07-15 17:00:00 | 2014-07-15 17:00:00 |  | MPI Comment:  9/24/14 - new OSP closing date from OSPC is 10/31/14
PRJ00018143 | SHSD FDH 019AB PON Build - West Salisbury |  | [NAME] | Salisbury | NH | 019AB | 01903 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130019027 | Program - SHSD | 2013-09-09 16:16:59 | 10000 | 128050 | 2014-01-14 14:23:52 | 110746 | 0 | 113746 | 104546.07 | 0 | 9199.93 |  |  |  | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-25 17:00:00 | 2014-01-25 17:00:00 |  |  |  | 2014-05-30 17:00:00 | 2014-06-23 17:00:00 | 2014-06-23 17:00:00 |  |  |  |  |  |  | 2014-05-31 17:00:00 | 2014-07-10 17:00:00 | 2014-07-10 17:00:00 | 1 | 99 | 2014-07-01 17:00:00 | 2014-07-01 17:00:00 | 2014-07-15 17:00:00 | 2014-07-15 17:00:00 |  | MPI Comment:  9/24/14 - new OSP closing date from OSPC 10/31/14
PRJ00018144 | SHSD FDH 635 PON Build - Duck Pond |  | Merrimack County | Warner | NH |  | 63500 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130635032 | Program - SHSD | 2014-06-11 10:40:38 | 67770 | 0 |  |  |  | 7500 | 326.93 | 4423.68 | 2749.39 |  |  |  | 2014-02-07 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
[NAME] | SHSD FDH 016BA PON Build - Wilmot Flat |  | [NAME] | New London | NH | 016BA | 01603 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130016035 | Program - SHSD | 2013-12-09 08:35:03 | 23500 | 331410 | 2014-01-28 11:28:54 | 330166 | 0 | 330166 | 310244.9 | 2681.19 | 17239.91 |  |  |  | 2014-01-27 17:00:00 | 2014-01-27 17:00:00 | 2014-01-27 17:00:00 |  |  |  | 2014-01-29 17:00:00 | 2014-01-29 17:00:00 | 2014-01-29 17:00:00 |  |  |  | 2014-05-30 17:00:00 | 2014-08-12 17:00:00 | 2014-08-12 17:00:00 |  |  |  |  |  |  | 2014-05-31 17:00:00 | 2014-08-14 17:00:00 | 2014-08-14 17:00:00 | 1 | 293 | 2014-08-14 17:00:00 | 2014-08-14 17:00:00 | 2014-08-15 17:00:00 | 2014-08-15 17:00:00 |  | MPI Comment:  8/26/14 - in service, OSP closing due 10/16.
PRJ00018148 | SHSD FDH 016CA PON Build - Wilmot Center |  | [NAME] | New London | NH | 016CA | 01602 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130016034 | Program - SHSD | 2013-12-09 08:35:03 | 42500 | 312580 | 2014-01-28 11:29:13 | 305114 | 0 | 305114 | 269342.39 | 0 | 35771.61 |  |  |  | 2014-01-27 17:00:00 | 2014-01-27 17:00:00 | 2014-01-27 17:00:00 |  |  |  | 2014-01-29 17:00:00 | 2014-01-29 17:00:00 | 2014-01-29 17:00:00 |  |  |  | 2014-05-30 17:00:00 | 2014-08-11 17:00:00 | 2014-08-11 17:00:00 |  |  |  |  |  |  | 2014-05-31 17:00:00 | 2014-08-15 17:00:00 | 2014-08-15 17:00:00 | 1 | 231 | 2014-08-15 17:00:00 |  | 2014-08-15 17:00:00 |  |  | MPI Comment:  8/26/14 - in service, OSP closing due 10/15.
PRJ00018149 | SHSD FDH 017AB [NAME] |  | [NAME] | Andover | NH | 017AB | 01701 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130017023 | Program - SHSD | 2013-08-29 08:37:01 | 2500 | 37660 | 2013-09-17 11:10:02 | 15745 | 29611 | 40369.59 | 39402.29 | 0 | 967.3 |  |  |  | 2013-09-16 17:00:00 | 2013-09-16 17:00:00 | 2013-09-16 17:00:00 |  |  |  | 2013-10-04 17:00:00 | 2013-10-24 17:00:00 | 2013-10-24 17:00:00 |  |  |  | 2014-03-14 17:00:00 | 2014-04-05 17:00:00 | 2014-04-05 17:00:00 |  |  |  |  |  |  | 2014-03-15 17:00:00 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 | 1 | 22 | 2014-03-31 17:00:00 | 2014-03-31 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 |  | MPI Comment:  9/12/14 - as built error needed to be corrected.  Material reconciliation has been completed.   [NAME] will re-review for closing.
PRJ00018150 | SHSD FDH 636BA PON Build - Wilmot |  | Merrimack County | Sutton | NH | 636BA | 63632 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130636026 | Program - SHSD | 2014-08-25 00:00:00 | 5000 | 0 |  |  |  | 5000 | 367.17 | 3991.68 | 641.15 |  |  |  | 2013-09-05 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  | 2015-05-15 17:00:00 |  | 2015-05-15 17:00:00 |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00018158 | SHSD ISP DSA 32300 Access and Trans. |  | [NAME] | Chichester | NH | 323AA, AB, AC, AD | 32300 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-130323029 | Program - SHSD | 2014-07-18 13:50:14 | 125389 | 0 | 2014-08-11 16:10:51 | 175903 | 0 | 193574 | 193532.46 | 0 | 41.54 | 2013-12-18 17:00:00 | 2013-12-18 17:00:00 | 2013-12-18 17:00:00 |  |  |  | 2014-03-28 17:00:00 | 2014-03-27 17:00:00 | 2014-03-27 17:00:00 |  |  |  | 2014-06-12 17:00:00 | 2014-06-30 17:00:00 | 2014-06-30 17:00:00 |  |  |  | 2014-06-24 17:00:00 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 | 2014-07-29 17:00:00 | 2014-10-10 17:00:00 |  | 2014-08-09 17:00:00 | 2014-10-21 17:00:00 |  | 0.666666666666667 |  | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/26/14 - SPAM sent for the E7, video is all set.    NMC has some additional migration to do during a MW and will need to change the date to 10/10.
PRJ00018159 | SHSD ISP DSA 32301 Access |  | [NAME] | Chichester | NH | 323BA | 32301 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-130323028 | Program - SHSD | 2014-07-18 13:50:14 | 80056 | 8000 | 2014-07-18 13:50:16 | 80056 | 8000 | 128093.33 | 115116.17 | 0 | 12977.16 | 2013-11-07 17:00:00 | 2013-11-07 17:00:00 | 2013-11-07 17:00:00 |  |  |  | 2013-12-30 17:00:00 | 2014-02-13 17:00:00 | 2014-02-13 17:00:00 |  |  |  | 2014-02-14 17:00:00 | 2014-07-02 17:00:00 | 2014-07-02 17:00:00 |  |  |  | 2014-02-27 17:00:00 | 2014-08-26 17:00:00 | 2014-08-26 17:00:00 | 2014-03-23 17:00:00 | 2014-09-23 17:00:00 |  | 2014-04-03 17:00:00 | 2014-10-04 17:00:00 |  | 0.666666666666667 |  | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | IPSC Status:  9/17/14 - Additional E7 redlines sent to BSE and IPNE.
PRJ00018161 | SHSD Andover CO PON ISP |  | [NAME] | Andover | NH |  | 01700 | ISP Only - PRC | PRC ISP Only |  |  | TC-130017029 | Program - SHSD | 2013-09-18 08:42:16 | 55933 | 0 | 2013-09-18 08:42:18 | 55933 | 0 | 57416.76 | 57416.76 | 0 | 0 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 |  |  |  | 2013-10-14 17:00:00 | 2013-10-11 17:00:00 | 2013-10-11 17:00:00 |  |  |  | 2013-11-23 17:00:00 | 2013-11-13 17:00:00 | 2013-11-13 17:00:00 |  |  |  | 2013-12-05 17:00:00 | 2013-11-19 17:00:00 | 2013-11-19 17:00:00 | 2013-12-29 17:00:00 | 2014-01-17 17:00:00 | 2014-01-17 17:00:00 | 2014-01-09 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 | 1 |  | 2014-01-20 17:00:00 | 2014-01-20 17:00:00 | 2014-04-01 17:00:00 | 2014-04-01 17:00:00 |  | MPI Comment:  5/1/14 - WBS is closed in SAP, completing in Clarity.
[NAME] | SHSD East Andover PON ISP |  | [NAME] | Andover | NH |  | 01703 | ISP Only - PRC | PRC ISP Only |  |  | TC-130017028 | Program - SHSD | 2013-09-18 08:42:53 | 43083 | 0 | 2013-09-18 08:42:56 | 43083 | 0 | 47824.12 | 47824.12 | 0 | 0 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 |  |  |  | 2013-10-14 17:00:00 | 2013-10-11 17:00:00 | 2013-10-11 17:00:00 |  |  |  | 2013-11-23 17:00:00 | 2014-01-17 17:00:00 | 2014-01-17 17:00:00 |  |  |  | 2013-12-05 17:00:00 | 2014-02-04 17:00:00 | 2014-02-04 17:00:00 | 2013-12-29 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 2014-01-09 17:00:00 | 2014-03-07 17:00:00 | 2014-03-07 17:00:00 | 1 |  | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-02-11 17:00:00 | 2014-02-11 17:00:00 |  | MPI Comment:  7/21/14 - WBS is closed in SAP, completing in Clarity.
PRJ00018163 | SHSD Boscawen DSA 01800 Access and Transport |  | [NAME] | [NAME] | NH |  | 01800 | ISP Only - PRC | PRC ISP Only |  |  | TC-130018029 | Program - SHSD | 2013-07-17 15:15:06 | 2500 | 39700 | 2013-10-01 08:57:20 | 42307 | 4000 | 49427.62 | 49427.62 | 0 | 0 | 2013-09-26 17:00:00 | 2013-09-26 17:00:00 | 2013-09-26 17:00:00 |  |  |  | 2013-10-25 17:00:00 | 2013-10-23 17:00:00 | 2013-10-23 17:00:00 |  |  |  | 2013-12-01 17:00:00 | 2013-11-13 17:00:00 | 2013-11-13 17:00:00 |  |  |  | 2013-12-12 17:00:00 | 2013-11-19 17:00:00 | 2013-11-19 17:00:00 | 2014-01-04 17:00:00 | 2014-02-02 17:00:00 | 2014-02-02 17:00:00 | 2014-01-15 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 1 |  | 2014-01-28 17:00:00 | 2014-01-28 17:00:00 | 2014-01-22 17:00:00 | 2014-01-22 17:00:00 |  | MPI Comment:  5/16/14 - project closed in SAP, completing in Clarity.
PRJ00018164 | SHSD DSA 01802 Access -  Cty Complex |  | [NAME] | [NAME] | NH |  | 01802 | ISP Only - PRC | PRC ISP Only |  |  | TC-130018028 | Program - SHSD | 2013-07-17 15:15:06 | 2500 | 26500 | 2013-10-01 08:58:32 | 25775 | 4000 | 21432.78 | 21432.78 | 0 | 0 | 2013-09-26 17:00:00 | 2013-09-26 17:00:00 | 2013-09-26 17:00:00 |  |  |  | 2013-10-25 17:00:00 | 2013-10-23 17:00:00 | 2013-10-23 17:00:00 |  |  |  | 2013-12-01 17:00:00 | 2013-11-13 17:00:00 | 2013-11-13 17:00:00 |  |  |  | 2013-12-13 17:00:00 | 2013-11-19 17:00:00 | 2013-11-19 17:00:00 | 2014-01-06 17:00:00 | 2014-02-10 17:00:00 | 2014-02-10 17:00:00 | 2014-01-17 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 1 |  | 2014-01-22 17:00:00 |  | 2014-01-22 17:00:00 |  |  | MPI Comment:  8/29/14 - funds reconciled, committed dollars are zero and all charges should be agains the WBS.   Sent email to fixed assets to close the WBS in SAP.    Will complete in Clarity once closed in SAP.
PRJ00018165 | New London CO PON ISP plus spares |  | [NAME] | New London | NH |  | 01600 | ISP Only - PRC | PRC ISP Only |  |  | TC-130016038 | Program - SHSD | 2013-07-17 15:08:16 | 2500 | 97000 | 2013-09-12 10:36:12 | 89821 | 0 | 77323.21 | 77323.21 | 0 | 0 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 |  |  |  | 2013-10-16 17:00:00 | 2013-10-15 17:00:00 | 2013-10-15 17:00:00 |  |  |  | 2013-11-13 17:00:00 | 2013-11-13 17:00:00 | 2013-11-13 17:00:00 |  |  |  | 2013-12-02 17:00:00 | 2013-11-25 17:00:00 | 2013-11-25 17:00:00 | 2013-12-30 17:00:00 | 2014-01-09 17:00:00 | 2014-01-09 17:00:00 | 2014-01-14 17:00:00 | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 | 1 |  | 2014-01-02 17:00:00 | 2014-01-02 17:00:00 | 2013-12-31 17:00:00 | 2013-12-31 17:00:00 |  | MPI Comment:  5/1/14 - WBS is closed in SAP.   Completing in Clarity.
PRJ00018168 | [NAME] 01612 VDSL2 Upgrade |  | [NAME] | New London | NH |  | 01612 | ISP Only - PRC | PRC ISP Only |  |  | TC-130016042 | Program - SHSD | 2013-07-17 15:08:16 | 2500 | 35500 | 2013-10-01 08:17:07 | 24060 | 4840 | 23912.49 | 23912.49 | 0 | 0 | 2013-09-26 17:00:00 | 2013-09-26 17:00:00 | 2013-09-26 17:00:00 |  |  |  | 2013-12-03 17:00:00 | 2013-11-21 17:00:00 | 2013-11-21 17:00:00 |  |  |  | 2014-01-19 17:00:00 | 2014-01-17 17:00:00 | 2014-01-17 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-30 17:00:00 | 2014-01-30 17:00:00 | 2014-03-04 17:00:00 | 2014-04-25 17:00:00 | 2014-04-25 17:00:00 | 2014-03-15 17:00:00 | 2014-05-28 17:00:00 | 2014-05-28 17:00:00 | 1 |  | 2014-05-27 17:00:00 | 2014-05-27 17:00:00 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 |  | MPI Comment:  8/6/14 - WBS closed in SAP, completing in Clarity.
PRJ00018169 | County Road 01613 VDSL2 Upgrade |  | [NAME] | New London | NH |  | 01613 | ISP Only - PRC | PRC ISP Only |  |  | TC-130016041 | Program - SHSD | 2013-10-01 09:00:46 | 22324 | 4015 | 2013-10-01 09:00:52 | 22324 | 4015 | 22868.13 | 22868.13 | 0 | 0 | 2013-09-26 17:00:00 | 2013-09-26 17:00:00 | 2013-09-26 17:00:00 |  |  |  | 2013-12-03 17:00:00 | 2013-11-26 17:00:00 | 2013-11-26 17:00:00 |  |  |  | 2014-01-09 17:00:00 | 2014-01-17 17:00:00 | 2014-01-17 17:00:00 |  |  |  | 2014-01-21 17:00:00 | 2014-01-30 17:00:00 | 2014-01-30 17:00:00 | 2014-02-22 17:00:00 | 2014-04-25 17:00:00 | 2014-04-25 17:00:00 | 2014-03-05 17:00:00 | 2014-05-28 17:00:00 | 2014-05-28 17:00:00 | 1 |  | 2014-05-27 17:00:00 | 2014-05-27 17:00:00 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 |  | MPI Comment:  8/6/14 - WBS closed in SAP, completing in Clarity.
PRJ00018170 | New Cool-ped 0160A (copper) - Country Club |  | [NAME] | New London | NH |  | 01600 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL | Calix E3-48C (VDSL48) | TC-130016046 | Program - SHSD | 2014-05-13 08:12:25 | 28993 | 0 | 2014-05-13 08:12:26 | 28993 | 0 | 31493 | 27063.66 | 3273.36 | 1155.98 | 2014-04-03 17:00:00 | 2014-04-03 17:00:00 | 2014-04-03 17:00:00 | 2014-05-02 17:00:00 | 2014-05-02 17:00:00 | 2014-05-02 17:00:00 | 2014-06-13 17:00:00 | 2014-06-11 17:00:00 | 2014-06-11 17:00:00 | 2014-06-06 17:00:00 | 2014-05-29 17:00:00 | 2014-05-29 17:00:00 | 2014-07-08 17:00:00 | 2014-09-04 17:00:00 | 2014-09-04 17:00:00 | 2014-07-08 17:00:00 | 2014-11-07 17:00:00 |  | 2014-07-20 17:00:00 | 2014-09-10 17:00:00 | 2014-09-10 17:00:00 | 2014-08-22 17:00:00 | 2014-10-16 17:00:00 |  | 2014-09-02 17:00:00 | 2014-10-27 17:00:00 |  | 0.727272727272727 | 28 | 2014-10-15 17:00:00 |  | 2014-09-23 17:00:00 |  |  | IPNE Status:  CSAPJA_091214 - Confirmed construction complete and deliverables received. NMC redlines form created and sent. Warm handoff with NMC resource, [NAME], complete with no initial questions or changes.
PRJ00018171 | New Cool-ped 0160B (copper) - Country Club |  | [NAME] | New London | NH |  | 01600 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL | Calix E3-48C (VDSL48) | TC-130016040 | Program - SHSD | 2014-05-13 08:14:31 | 34442 | 0 | 2014-05-13 08:14:33 | 34442 | 0 | 34442 | 29256.76 | 4001.36 | 1183.88 | 2014-04-03 17:00:00 | 2014-04-03 17:00:00 | 2014-04-03 17:00:00 | 2014-05-02 17:00:00 | 2014-05-02 17:00:00 | 2014-05-02 17:00:00 | 2014-06-13 17:00:00 | 2014-06-11 17:00:00 | 2014-06-11 17:00:00 | 2014-06-06 17:00:00 | 2014-05-29 17:00:00 | 2014-05-29 17:00:00 | 2014-07-08 17:00:00 | 2014-09-04 17:00:00 | 2014-09-04 17:00:00 | 2014-07-08 17:00:00 | 2014-11-14 17:00:00 |  | 2014-07-20 17:00:00 | 2014-09-10 17:00:00 | 2014-09-10 17:00:00 | 2014-08-22 17:00:00 | 2014-10-16 17:00:00 |  | 2014-09-02 17:00:00 | 2014-10-27 17:00:00 |  | 0.727272727272727 |  | 2014-10-15 17:00:00 |  | 2014-09-02 17:00:00 |  |  | MPI Comment:  9/24/14 - NMC contact is [NAME], due 10/17/14
PRJ00018172 | SHSD FDH 01900 - Salisbury Access and Fiber Terminations |  | [NAME] | Salisbury | NH |  | 01900 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-130019029 | Program - SHSD | 2014-02-18 08:09:41 | 50646 | 9250 | 2014-08-05 08:11:47 | 81246 | 9250 | 107765 | 107765 | 0 | 0 | 2013-11-07 17:00:00 | 2013-11-07 17:00:00 | 2013-11-07 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 |  |  |  | 2014-04-03 17:00:00 | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 |  |  |  | 2014-04-16 17:00:00 | 2014-06-17 17:00:00 | 2014-06-17 17:00:00 | 2014-05-22 17:00:00 | 2014-07-15 17:00:00 | 2014-07-15 17:00:00 | 2014-06-02 17:00:00 | 2014-07-21 17:00:00 | 2014-07-21 17:00:00 | 1 |  | 2014-07-02 17:00:00 | 2014-07-02 17:00:00 | 2014-07-15 17:00:00 | 2014-07-15 17:00:00 |  | MPI Comment:  9/16/14 - WBS closed in SAP, completing in Clarity.
PRJ00018175 | SHSD ISP DSA 01602 Access - Wilmot Center |  | [NAME] | New London | NH |  | 01602 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4 + VDSL48) | TC-130016039 | Program - SHSD | 2014-04-03 10:58:17 | 61494 | 7500 | 2014-04-03 10:58:19 | 61494 | 7500 | 96968.17 | 96968.17 | 0 | 0 | 2013-09-27 17:00:00 | 2013-09-27 17:00:00 | 2013-09-27 17:00:00 |  |  |  | 2013-11-30 17:00:00 | 2013-11-26 17:00:00 | 2013-11-26 17:00:00 |  |  |  | 2014-02-27 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 |  |  |  | 2014-03-11 17:00:00 | 2014-02-04 17:00:00 | 2014-02-04 17:00:00 | 2014-04-15 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 2014-04-26 17:00:00 | 2014-06-24 17:00:00 | 2014-06-24 17:00:00 | 1 |  | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-04-30 17:00:00 | 2014-04-30 17:00:00 |  | MPI Comment:  7/23/2014 - funds reconciled, committed dollars are zero and all charges should have hit the WBS.   Sent email to fixed assets to close the WBS in SAP.   Once closed in SAP, [NAME] will complete in Clarity.
PRJ00018176 | SHSD ISP DSA 01603 Access - Wilmot Flat |  | [NAME] | New London | NH |  | 01603 | ISP Only - PRC | PRC ISP Only |  |  | TC-130016044 | Program - SHSD | 2013-09-18 09:55:39 | 44859 | 0 | 2013-09-18 09:55:41 | 44859 | 0 | 40655.09 | 40655.09 | 0 | 0 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 | 2013-09-04 17:00:00 |  |  |  | 2013-10-14 17:00:00 | 2013-10-11 17:00:00 | 2013-10-11 17:00:00 |  |  |  | 2013-11-23 17:00:00 | 2013-12-18 17:00:00 | 2013-12-18 17:00:00 |  |  |  | 2013-12-05 17:00:00 | 2014-02-04 17:00:00 | 2014-02-04 17:00:00 | 2013-12-29 17:00:00 | 2014-03-06 17:00:00 | 2014-03-06 17:00:00 | 2014-01-09 17:00:00 | 2014-03-07 17:00:00 | 2014-03-07 17:00:00 | 1 |  | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-03-14 17:00:00 | 2014-03-14 17:00:00 |  | MPI Comment:  5/19/14 - project closed in SAP, completing in Clarity.
PRJ00018229 | SHSD_2013_178IB_Walnut_Grove |  | Concord | Concord | TN | 178IB | 17819 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130178089 | Program - SHSD | 2013-07-18 10:19:29 | 225420 | 0 | 2013-08-22 13:25:14 | 211180 | 0 | 207849.99 | 207849.99 | 0 | 0 | 2013-08-20 17:00:00 | 2013-08-20 17:00:00 | 2013-08-20 17:00:00 | 2013-08-19 17:00:00 | 2013-08-19 17:00:00 | 2013-08-19 17:00:00 | 2013-09-11 17:00:00 | 2013-08-30 17:00:00 | 2013-08-30 17:00:00 | 2013-09-07 17:00:00 | 2013-08-26 17:00:00 | 2013-08-26 17:00:00 | 2013-10-29 17:00:00 | 2013-10-29 17:00:00 | 2013-10-29 17:00:00 | 2013-12-06 17:00:00 | 2013-12-30 17:00:00 | 2013-12-30 17:00:00 | 2013-11-12 17:00:00 | 2013-10-29 17:00:00 | 2013-10-29 17:00:00 | 2013-11-21 17:00:00 | 2013-10-29 17:00:00 | 2013-10-29 17:00:00 | 2013-12-31 17:00:00 | 2014-01-13 17:00:00 | 2014-01-13 17:00:00 | 1 | 175 | 2014-01-10 17:00:00 | 2014-01-10 17:00:00 | 2013-12-31 17:00:00 | 2013-12-31 17:00:00 |  | MPI Comment:  3/18/2014  No remaining commitments.  Returned unused funds.   WBS locked. Closing.
PRJ00018230 | SHSD_2013_178HD_Hamilton_Ridge_Lane |  | Concord | Concord | TN | 178HD | 17809 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130178091 | Program - SHSD | 2013-07-18 10:19:59 | 55200 | 0 | 2013-08-08 10:51:54 | 38833 | 0 | 36991.87 | 36991.87 | 0 | 0 | 2013-09-27 17:00:00 | 2013-09-03 17:00:00 | 2013-09-03 17:00:00 | 2013-08-06 17:00:00 | 2013-08-06 17:00:00 | 2013-08-06 17:00:00 |  |  |  | 2013-09-14 17:00:00 | 2013-08-09 17:00:00 | 2013-08-09 17:00:00 |  |  |  | 2013-12-20 17:00:00 | 2013-12-01 17:00:00 | 2013-12-01 17:00:00 |  |  |  |  |  |  | 2013-12-31 17:00:00 | 2014-01-28 17:00:00 | 2014-01-28 17:00:00 | 1 | 32 | 2014-03-14 17:00:00 | 2014-03-14 17:00:00 | 2014-03-04 17:00:00 | 2014-03-04 17:00:00 |  | MPI Comment:  4/25/2014  Closing.  No remaining commitments. OSP construction complete.  WBS locked.
[NAME] | SHSD_2013_178HD_Garrison_Ridge |  | Concord | Concord | TN | 178HD | 17809 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130178090 | Program - SHSD | 2013-07-18 10:20:41 | 150880 | 0 | 2013-08-13 08:34:36 | 125985 | 0 | 129503.41 | 129503.41 | 0 | 0 | 2013-09-19 17:00:00 | 2013-08-29 17:00:00 | 2013-08-29 17:00:00 | 2013-08-13 17:00:00 | 2013-08-13 17:00:00 | 2013-08-13 17:00:00 |  |  |  | 2013-08-29 17:00:00 | 2013-08-15 17:00:00 | 2013-08-15 17:00:00 |  |  |  | 2013-12-20 17:00:00 | 2013-12-30 17:00:00 | 2013-12-30 17:00:00 |  |  |  |  |  |  | 2013-12-31 17:00:00 | 2014-01-17 17:00:00 | 2014-01-17 17:00:00 | 1 | 107 | 2014-03-14 17:00:00 | 2014-03-14 17:00:00 | 2014-03-04 17:00:00 | 2014-03-04 17:00:00 |  | MPI Comment:  2/18/2014 No remaining commitments. Returned unused funds. WBS locked. Closing.
PRJ00018774 | SHSD Belinda City CO - ISP Cyan Transport/Calix E7 |  | [NAME] | Mt. Juliet | TN |  | 24202 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130242123 | Program - SHSD | 2013-11-07 09:17:08 | 160000 | 0 | 2013-11-26 08:22:00 | 147007 | 16000 | 170920.4 | 157726.46 | 15451.94 | -2258 | 2013-11-25 17:00:00 | 2013-11-25 17:00:00 | 2013-11-25 17:00:00 | 2013-12-09 17:00:00 | 2013-12-02 17:00:00 | 2013-12-02 17:00:00 | 2013-12-30 17:00:00 | 2013-12-24 17:00:00 | 2013-12-24 17:00:00 |  |  |  | 2014-02-01 17:00:00 | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 |  |  |  | 2014-02-12 17:00:00 | 2014-05-08 17:00:00 | 2014-05-08 17:00:00 | 2014-03-12 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 | 2014-03-23 17:00:00 | 2014-09-26 17:00:00 |  | 0.727272727272727 |  |  |  |  |  |  | IPNE Status:  CSAPJA_092314 - Confirmed NMC integration complete. NMC inspection complete with no issues found. NMC redlines form sent to project team.
PRJ00018801 | SHSD Market Place CO - ISP Cyan Transport/Calix E7 |  | [NAME] | Mt. Juliet | TN |  | 24230 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130242125 | Program - SHSD | 2013-11-26 08:39:03 | 119353 | 14000 | 2013-11-26 08:39:11 | 119353 | 14000 | 125499.67 | 122981.25 | 5785.06 | -3266.64 | 2013-11-25 17:00:00 | 2013-11-25 17:00:00 | 2013-11-25 17:00:00 | 2014-02-05 17:00:00 | 2013-12-03 17:00:00 | 2013-12-03 17:00:00 | 2013-12-30 17:00:00 | 2013-12-24 17:00:00 | 2013-12-24 17:00:00 |  |  |  | 2014-02-01 17:00:00 | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 |  |  |  | 2014-02-12 17:00:00 | 2014-05-08 17:00:00 | 2014-05-08 17:00:00 | 2014-03-10 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 | 2014-03-22 17:00:00 | 2014-09-26 17:00:00 |  | 0.727272727272727 |  |  |  |  |  |  | IPNE Status:  CSAPJA_092314 - Confirmed NMC integration complete. NMC inspection complete with no issues found. NMC redlines form sent to project team.
PRJ00019756 | SHSD FDH 633AA PON Build  Contoocook |  | Merrimack County | Contoocook | NH | 633AA | 63300 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130633057 | Program - SHSD | 2013-11-27 08:59:43 | 10000 | 233261 | 2014-02-25 08:27:08 | 206664 | 0 | 193664 | 93241.97 | 86175.26 | 14246.77 |  |  |  | 2014-02-24 17:00:00 | 2014-02-24 17:00:00 | 2014-02-24 17:00:00 |  |  |  | 2014-03-05 17:00:00 | 2014-03-11 17:00:00 | 2014-03-11 17:00:00 |  |  |  | 2014-08-29 17:00:00 | 2014-09-19 17:00:00 | 2014-09-19 17:00:00 |  |  |  |  |  |  | 2014-08-30 17:00:00 | 2014-09-20 17:00:00 |  | 0.833333333333333 | 448 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/22/14 - PON Test Sheets sent to PRS Build.
PRJ00019757 | SHSD FDH 633AB PON Build - Maple Street |  | Merrimack County | Contoocook | NH | 633AB | 63300 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130633059 | Program - SHSD | 2013-11-04 08:42:17 | 500 | 152875 | 2014-02-25 08:28:00 | 146858 | 0 | 146858 | 131632.91 | 1857 | 13368.09 |  |  |  | 2014-02-24 17:00:00 | 2014-02-24 17:00:00 | 2014-02-24 17:00:00 |  |  |  | 2014-03-06 17:00:00 | 2014-03-11 17:00:00 | 2014-03-11 17:00:00 |  |  |  | 2014-08-29 17:00:00 | 2014-09-15 17:00:00 | 2014-09-15 17:00:00 |  |  |  |  |  |  | 2014-08-30 17:00:00 | 2014-09-25 17:00:00 |  | 0.833333333333333 | 154 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/22/14 - PON Test sheets sent to PRS Build.
PRJ00019759 | SHSD FDH 633AC PON Build - Gould Hill |  | Merrimack County | Contoocook | NH | 633AC | 63300 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130633066 | Program - SHSD | 2013-11-04 08:42:21 | 500 | 98034 | 2014-02-25 08:28:47 | 94940 | 0 | 94940 | 80819.73 | 1989.81 | 12130.46 |  |  |  | 2014-02-24 17:00:00 | 2014-02-24 17:00:00 | 2014-02-24 17:00:00 |  |  |  | 2014-03-06 17:00:00 | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 |  |  |  | 2014-08-29 17:00:00 | 2014-09-15 17:00:00 | 2014-09-15 17:00:00 |  |  |  |  |  |  | 2014-08-30 17:00:00 | 2014-09-16 17:00:00 |  | 0.833333333333333 | 68 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/22/14 - PON Test sheets sent to PRS Build Team.
PRJ00019760 | SHSD FDH 633AD PON Build - Pennacook Road |  | Merrimack County | Contoocook | NH | 633AD | 63330 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130633060 | Program - SHSD | 2013-11-20 14:41:16 | 5000 | 293414 | 2014-03-14 06:24:57 | 263430 | 0 | 248430 | 160960.9 | 71578.86 | 15890.24 |  |  |  | 2014-03-12 17:00:00 | 2014-03-12 17:00:00 | 2014-03-12 17:00:00 |  |  |  | 2014-03-31 17:00:00 | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-15 17:00:00 | 2014-09-15 17:00:00 |  |  |  |  |  |  | 2014-09-29 17:00:00 | 2014-09-25 17:00:00 |  | 0.833333333333333 | 222 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/22/14 - PON Test Sheets sent to PRS Build.
PRJ00019762 | SHSD FDH 633AE PON Build - Pine Street |  | Merrimack County | Contoocook | NH | 633AE | 63300 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130633058 | Program - SHSD | 2013-11-04 08:32:38 | 500 | 292422 | 2014-03-14 06:25:11 | 258879 | 0 | 258879 | 239834.21 | 4746.15 | 14298.64 |  |  |  | 2014-03-12 17:00:00 | 2014-03-12 17:00:00 | 2014-03-12 17:00:00 |  |  |  | 2014-03-31 17:00:00 | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 |  |  |  |  |  |  | 2014-09-30 17:00:00 | 2014-09-23 17:00:00 |  | 0.833333333333333 | 302 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/22/14 - PON Test sheets sent to PRS Build.
PRJ00019763 | SHSD FDH 633AF PON Build - Spring Street |  | Merrimack County | Contoocook | NH | 633AF | 63300 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130633061 | Program - SHSD | 2013-11-04 08:42:18 | 500 | 122240 | 2014-03-18 09:12:45 | 108751 | 0 | 100751 | 87962.48 | 1451.44 | 11337.08 |  |  |  | 2014-03-18 17:00:00 | 2014-03-18 17:00:00 | 2014-03-18 17:00:00 |  |  |  | 2014-03-31 17:00:00 | 2014-03-27 17:00:00 | 2014-03-27 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-15 17:00:00 | 2014-09-15 17:00:00 |  |  |  |  |  |  | 2014-09-29 17:00:00 | 2014-09-25 17:00:00 |  | 0.833333333333333 | 112 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/22/14 - PON Test sheets sent to PRS build.
PRJ00019764 | SHSD FDH 633AG PON Build - Hatfield |  | Merrimack County | Contoocook | NH | 633AG | 63350 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130633062 | Program - SHSD | 2013-11-04 08:42:18 | 500 | 43620 | 2014-03-25 08:24:26 | 44309 | 0 | 44309 | 36890.51 | 108.16 | 7310.33 |  |  |  | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 |  |  |  | 2014-04-04 17:00:00 | 2014-03-27 17:00:00 | 2014-03-27 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 |  |  |  |  |  |  | 2014-09-20 17:00:00 | 2014-09-13 17:00:00 |  | 0.833333333333333 | 31 |  |  |  |  |  | MPI Comment:  9/23/14 - PON Test Sheets sent to PRS Build.
[NAME] | SHSD FDH 633AH PON Build - West Hopkinton |  | Merrimack County | Contoocook | NH | 633AH | 63351 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130633067 | Program - SHSD | 2013-11-20 14:41:16 | 10000 | 133600 | 2014-03-25 08:25:25 | 128672 | 0 | 128672 | 108537.65 | 14847.74 | 5286.61 |  |  |  | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 |  |  |  | 2014-04-04 17:00:00 | 2014-03-27 17:00:00 | 2014-03-27 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 |  |  |  |  |  |  | 2014-09-20 17:00:00 | 2014-09-13 17:00:00 |  | 0.833333333333333 | 134 | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | MPI Comment:  9/22/14 - PON Test sheets sent to PRS Build.
PRJ00019766 | SHSD FDH 633BA PON Build - Putney Hill |  | Merrimack County | Contoocook | NH | 633BA | 63340 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130633068 | Program - SHSD | 2013-11-04 08:32:38 | 500 | 289500 | 2014-03-18 09:13:12 | 282459 | 0 | 269459 | 240459.24 | 16151.88 | 12847.88 |  |  |  | 2014-03-18 17:00:00 | 2014-03-18 17:00:00 | 2014-03-18 17:00:00 |  |  |  | 2014-03-31 17:00:00 | 2014-03-27 17:00:00 | 2014-03-27 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-17 17:00:00 | 2014-09-17 17:00:00 |  |  |  |  |  |  | 2014-09-29 17:00:00 | 2014-09-27 17:00:00 |  | 0.833333333333333 | 234 |  |  |  |  |  | MPI Comment:  9/23/14 - PON Test Sheets sent to PRS Build.
PRJ00019767 | SHSD FDH 633CA PON Build - Hopkinton Village |  | Merrimack County | Contoocook | NH | 633CA | 63341 | OSP Only - PRC | PRC OSP Only Template |  |  | [NAME] | Program - SHSD | 2013-11-20 14:41:16 | 10000 | 153300 | 2014-03-25 08:23:39 | 133074 | 0 | 125074 | 114339.44 | 1140.07 | 9594.49 |  |  |  | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 |  |  |  | 2014-04-04 17:00:00 | 2014-03-27 17:00:00 | 2014-03-27 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-17 17:00:00 | 2014-09-17 17:00:00 |  |  |  |  |  |  | 2014-09-20 17:00:00 | 2014-09-18 17:00:00 |  | 0.833333333333333 | 100 |  |  |  |  |  | MPI Comment:  9/23/14 - PON Test Sheets sent to PRS build.
PRJ00019769 | SHSD Contoocook C.O. PON port addition |  | Merrimack County | Contoocook | NH | [NAME], AI, AG | 63300 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-130633069 | Program - SHSD | 2014-07-18 13:50:14 | 80950 | 29400 | 2014-07-18 13:50:15 | 80950 | 29400 | 172611.74 | 154036.87 | 0 | 18574.87 | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 |  |  |  | 2014-07-09 17:00:00 | 2014-06-27 17:00:00 | 2014-06-27 17:00:00 |  |  |  | 2014-08-24 17:00:00 | 2014-09-10 17:00:00 | 2014-09-10 17:00:00 |  |  |  | 2014-09-05 17:00:00 | 2014-08-26 17:00:00 | 2014-08-26 17:00:00 | 2014-10-08 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 | 2014-10-19 17:00:00 | 2014-09-26 17:00:00 |  | 0.777777777777778 |  | 2014-10-03 17:00:00 |  | 2014-10-13 17:00:00 |  |  | IPNE Status:  USRBMC_092314 - NMC integration is complete. sent redlines to BSE, ND, and MPI
PRJ00019770 | SHSD Putney [NAME] port addition |  | Merrimack County | Contoocook | NH | 633BA | 63340 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130633064 | Program - SHSD | 2013-11-04 08:42:19 | 2500 | 24500 | 2014-06-13 15:15:10 | 25622 | 0 | 25622 | 19549 | 0 | 6073 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 |  |  |  | 2014-07-09 17:00:00 | 2014-06-27 17:00:00 | 2014-06-27 17:00:00 |  |  |  | 2014-08-25 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-09-06 17:00:00 | 2014-10-21 17:00:00 |  | 2014-10-09 17:00:00 | 2014-11-23 17:00:00 |  | 2014-10-20 17:00:00 | 2014-12-04 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/24/14 - physical equipment install complete, working on fiber assignment corrections.
PRJ00019771 | SHSD [NAME] port addition |  | Merrimack County | Contoocook | NH | 633CA | 63341 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130633070 | Program - SHSD | 2013-11-04 08:32:39 | 2500 | 24500 | 2014-06-17 07:49:52 | 24287 | 0 | 24287 | 17894.95 | 0 | 6392.05 | 2014-06-17 17:00:00 | 2014-06-17 17:00:00 | 2014-06-17 17:00:00 |  |  |  | 2014-07-09 17:00:00 | 2014-07-09 17:00:00 | 2014-07-09 17:00:00 |  |  |  | 2014-08-24 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-09-05 17:00:00 | 2014-10-21 17:00:00 |  | 2014-10-08 17:00:00 | 2014-11-23 17:00:00 |  | 2014-10-19 17:00:00 | 2014-12-04 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/24/14 - physical equipment install complete, working on fiber assignment corrections.
PRJ00019772 | SHSD [NAME] port addition |  | Merrimack County | Contoocook | NH | 633AG | 63350 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130633065 | Program - SHSD | 2013-11-04 08:32:38 | 2500 | 24500 | 2014-06-13 15:15:37 | 24350 | 0 | 24350 | 15705.62 | 77 | 8567.38 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 |  |  |  | 2014-07-09 17:00:00 | 2014-06-27 17:00:00 | 2014-06-27 17:00:00 |  |  |  | 2014-08-24 17:00:00 | 2014-09-18 17:00:00 | 2014-09-18 17:00:00 |  |  |  | 2014-09-05 17:00:00 | 2014-10-24 17:00:00 |  | 2014-10-08 17:00:00 | 2014-11-26 17:00:00 |  | 2014-10-19 17:00:00 | 2014-12-07 17:00:00 |  | 0.555555555555556 |  |  |  |  |  |  | MPI Comment:  9/24/14 - equipment install complete, working on fiber assignment corrections.
[NAME] | SHSD Henniker FDH 638AA PON Build |  | Merrimack County | Henniker | NH | 638AA | 63800 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130638034 | Program - SHSD | 2014-03-05 14:45:21 | 500 | 450050 |  |  |  | 30000 | 20499.51 | 2018.8 | 7481.69 |  |  |  | 2014-03-31 17:00:00 | 2014-09-26 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/4/14 - new HLDROM date is 9/26/2014.
PRJ00019774 | SHSD Henniker FDH 638BA PON Build - Dodge Hill |  | Merrimack County | Henniker | NH | 638BA | 63812 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130638035 | Program - SHSD | 2014-06-11 10:40:35 | 391400 | 0 |  |  |  | 27500 | 25648.73 | 1816.92 | 34.35 |  |  |  | 2014-03-31 17:00:00 | 2014-09-26 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 | 351 |  |  |  |  |  | MPI Comment:  9/4/14 new HLDROM date is 9/26/14
PRJ00019775 | SHSD Henniker FDH 638BB PON Build-Old Concord Rd |  | Merrimack County | Henniker | NH | 638BB | 63812 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130638037 | Program - SHSD | 2014-04-29 10:54:56 | 500 | 154350 |  |  |  | 10000 | 6735.03 | 706.58 | 2558.39 |  |  |  | 2014-03-31 17:00:00 | 2014-09-26 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/4/14 - new HLDROM date is 9/26/14.
PRJ00019776 | SHSD Henniker FDH 638CA PON Build-Patch Rd |  | Merrimack County | Henniker | NH | 638CA | 63820 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130638038 | Program - SHSD | 2014-04-29 10:53:30 | 37500 | 0 | 2014-09-16 09:18:32 | 452717 | 0 | 452717 | 4498.51 | 293702.12 | 154516.37 |  |  |  | 2014-09-15 17:00:00 | 2014-09-15 17:00:00 | 2014-09-15 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-18 17:00:00 | 2014-09-18 17:00:00 |  |  |  | 2014-09-20 17:00:00 | 2014-12-17 17:00:00 |  |  |  |  |  |  |  | 2014-09-21 17:00:00 | 2014-12-18 17:00:00 |  | 0.666666666666667 | 265 |  |  |  |  |  | MPI Comment:  9/26/14 - issued for construction, due 12/17.
PRJ00019777 | SHSD Henniker FDH 638DA PON Build-Bacon Rd |  | Merrimack County | Henniker | NH | 638DA | 63831 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130638039 | Program - SHSD | 2014-03-14 08:43:10 | 500 | 234720 | 2014-09-09 07:42:36 | 279843 | 0 | 279843 | 34855.51 | 141069.88 | 103917.61 |  |  |  | 2014-09-08 17:00:00 | 2014-09-08 17:00:00 | 2014-09-08 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 |  |  |  | 2014-12-17 17:00:00 | 2014-12-17 17:00:00 |  |  |  |  |  |  |  | 2014-12-18 17:00:00 | 2014-12-18 17:00:00 |  | 0.666666666666667 | 198 |  |  |  |  |  | MPI Comment:  9/26/14 - issued for construction, due 12/17.
PRJ00019778 | SHSD Henniker PON ISP - Henniker CO |  | Merrimack County | Henniker | NH | 638AF, AG | 63800 | ISP Only - PRC | PRC ISP Only | ISP | Adtran TA5000 (GPON8) | TC-130638036 | Program - SHSD | 2014-07-10 10:43:13 | 19148 | 22050 | 2014-07-10 10:43:14 | 19148 | 22050 | 115533.67 | 83195.19 | 7772.15 | 24566.33 | 2014-07-02 17:00:00 | 2014-07-02 17:00:00 | 2014-07-02 17:00:00 |  |  |  | 2014-08-15 17:00:00 | 2014-08-14 17:00:00 | 2014-08-14 17:00:00 |  |  |  | 2014-09-30 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-10-12 17:00:00 | 2014-10-15 17:00:00 |  | 2014-11-15 17:00:00 | 2014-11-18 17:00:00 |  | 2014-11-26 17:00:00 | 2014-11-29 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/26/14 - installation underway.
PRJ00019779 | SHSD Henniker PON ISP - 63812 - Dodge Hill |  | Merrimack County | Henniker | NH | 638BA, BB | 63812 | ISP Only - PRC | PRC ISP Only | ISP | [NAME] (GPON8) | TC-130638040 | Program - SHSD | 2014-07-18 08:54:12 | 51930 | 0 | 2014-07-18 08:54:16 | 51930 | 0 | 51930 | 42892.53 | 0 | 9037.47 | 2014-07-14 17:00:00 | 2014-07-14 17:00:00 | 2014-07-14 17:00:00 |  |  |  | 2014-08-16 17:00:00 | 2014-08-14 17:00:00 | 2014-08-14 17:00:00 |  |  |  | 2014-10-04 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  | 2014-10-16 17:00:00 | 2014-10-22 17:00:00 |  | 2014-11-18 17:00:00 | 2014-11-24 17:00:00 |  | 2014-11-29 17:00:00 | 2014-12-05 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/26/14 - materials received, install to start soon.
PRJ00019780 | SHSD Henniker PON ISP - 63820 - Patch Rd |  | Merrimack County | Henniker | NH | 638CA | 63820 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130638041 | Program - SHSD | 2013-11-04 08:43:02 | 0 | 46400 | 2014-08-05 08:22:07 | 35630 | 0 | 35630 | 25205.58 | 8.3 | 10416.12 | 2014-07-28 17:00:00 | 2014-07-28 17:00:00 | 2014-07-28 17:00:00 |  |  |  | 2014-08-15 17:00:00 | 2014-08-15 17:00:00 | 2014-08-15 17:00:00 |  |  |  | 2014-11-28 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  | 2014-12-11 17:00:00 | 2014-11-27 17:00:00 |  | 2015-01-13 17:00:00 | 2014-12-30 17:00:00 |  | 2015-01-24 17:00:00 | 2015-01-10 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/26/14 - 5004 site so install will be after 5006 sites are completed.
[NAME] | SHSD Henniker PON ISP - 63831 - Bacon Road |  | Merrimack County | Henniker | NH | 638DA | 63831 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130638042 | Program - SHSD | 2013-11-04 08:43:02 | 0 | 47500 | 2014-06-19 10:38:59 | 38525 | 0 | 38525 | 29773.45 | 0 | 8751.55 | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 |  |  |  | 2014-08-15 17:00:00 | 2014-07-30 17:00:00 | 2014-07-30 17:00:00 |  |  |  | 2014-10-03 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-10-15 17:00:00 | 2014-10-15 17:00:00 |  | 2014-11-17 17:00:00 | 2014-11-17 17:00:00 |  | 2014-11-28 17:00:00 | 2014-11-28 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/26/14 - install underway.
PRJ00019784 | SHSD Hillsboro FDH 634AA PON Build |  | Merrimack County | Hillsborough | NH | 634AA | 63400 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130634042 | Program - SHSD | 2014-02-12 15:12:54 | 500 | 433850 | 2014-07-22 11:39:51 | 437073 | 0 | 437073 | 64213.73 | 282662.09 | 90197.18 |  |  |  | 2014-07-18 17:00:00 | 2014-07-18 17:00:00 | 2014-07-18 17:00:00 |  |  |  | 2014-08-08 17:00:00 | 2014-07-29 17:00:00 | 2014-07-29 17:00:00 |  |  |  | 2014-10-17 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-08 17:00:00 |  | 0.666666666666667 | 745 |  |  |  |  |  | MPI Comment:  9/22/14 - aerial construction 16% complete, entire fiber order is not scheduled to be delivered until 9/29.
PRJ00019785 | SHSD Hillsboro FDH 634AE PON Build-Hillsboro East |  | Merrimack County | Hillsborough | NH | 634AE | 63430 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130634043 | Program - SHSD | 2014-02-19 14:38:01 | 500 | 210950 | 2014-07-08 06:54:12 | 200223 | 0 | 200223 | 51201.81 | 87131.15 | 61890.04 |  |  |  | 2014-07-06 17:00:00 | 2014-07-06 17:00:00 | 2014-07-06 17:00:00 |  |  |  | 2014-07-08 17:00:00 | 2014-07-08 17:00:00 | 2014-07-08 17:00:00 |  |  |  | 2014-10-17 17:00:00 | 2014-10-17 17:00:00 |  |  |  |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 |  | 0.666666666666667 | 207 |  |  |  |  |  | MPI Comment:  9/22/14 - aerial construction 22% complete, final reel of fiber (144) is not scheduled to deliver unitl 9/29.
PRJ00019786 | SHSD Hillsboro FDH 634AF PON Build-Hillsboro West |  | Merrimack County | Hillsborough | NH | 634AF | 63470 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130634044 | Program - SHSD | 2013-11-04 08:48:04 | 500 | 235750 | 2014-06-17 08:30:37 | 277075 | 0 | 277075 | 144980.63 | 103560.04 | 28534.33 |  |  |  | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 |  |  |  | 2014-06-30 17:00:00 | 2014-06-19 17:00:00 | 2014-06-19 17:00:00 |  |  |  | 2014-10-17 17:00:00 | 2014-10-06 17:00:00 |  |  |  |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-07 17:00:00 |  | 0.666666666666667 | 218 |  |  |  |  |  | MPI Comment:  9/22/14 - aerial construction 87% complete, buried 96% and splicing 96% complete.
PRJ00019787 | SHSD Hillsboro FDH 634CA PON Build-Emerald Lake |  | Merrimack County | Hillsborough | NH | 634CA | 63414 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130634035 | Program - SHSD | 2014-03-05 14:45:22 | 500 | 140750 | 2014-06-26 10:54:34 | 138865 | 0 | 138865 | 63820.99 | 58011 | 17033.01 |  |  |  | 2014-06-26 17:00:00 | 2014-06-26 17:00:00 | 2014-06-26 17:00:00 |  |  |  | 2014-07-09 17:00:00 | 2014-07-01 17:00:00 | 2014-07-01 17:00:00 |  |  |  | 2014-10-17 17:00:00 | 2014-10-09 17:00:00 |  |  |  |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-10 17:00:00 |  | 0.666666666666667 | 153 |  |  |  |  |  | MPI Comment:  9/22/14 - aerial construction 84% complete, buried 48% and splicing 85% complete.
PRJ00019788 | SHSD Hillsboro FDH 634EA PON Build-Hillsboro Center |  | Merrimack County | Hillsborough | NH | 634EA | 63411 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130634036 | Program - SHSD | 2014-02-19 14:38:01 | 500 | 203890 | 2014-06-26 10:56:18 | 237378 | 0 | 237378 | 155557.33 | 43862.67 | 37958 |  |  |  | 2014-06-26 17:00:00 | 2014-06-26 17:00:00 | 2014-06-26 17:00:00 |  |  |  | 2014-07-09 17:00:00 | 2014-06-29 17:00:00 | 2014-06-29 17:00:00 |  |  |  | 2014-10-17 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-08 17:00:00 |  | 0.666666666666667 | 114 |  |  |  |  |  | MPI Comment:  9/22/14 - aerial construction 92% complete, buried construction 86% complete and splicing 60% complete.
PRJ00019789 | SHSD Hillsboro FDH 634AG PON Build-Clement Hill |  | Merrimack County | Hillsborough | NH | 634AG | 63400 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130634037 | Program - SHSD | 2014-04-30 15:41:08 | 295650 | 0 | 2014-07-28 15:49:35 | 272730 | 0 | 272730 | 54618.44 | 153779.05 | 64332.51 |  |  |  | 2014-07-27 17:00:00 | 2014-07-27 17:00:00 | 2014-07-27 17:00:00 |  |  |  | 2014-08-08 17:00:00 | 2014-08-01 17:00:00 | 2014-08-01 17:00:00 |  |  |  | 2014-10-17 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-11 17:00:00 |  | 0.666666666666667 | 291 |  |  |  |  |  | MPI Comment:  9/22/14 - aerial construction 25% complete, 24 fiber reel scheduled to arrive 9/29, the other reels not scheduled to arrive until 10/14.
PRJ00019790 | SHSD Hillsboro FDH 634BA PON Build-Deering |  | Merrimack County | Hillsborough | NH | 634BA | 63451 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130634045 | Program - SHSD | 2014-02-12 15:12:55 | 500 | 413050 | 2014-09-03 09:12:16 | 344545 | 0 | 344545 | 40260.54 | 189602.42 | 114682.04 |  |  |  | 2014-09-02 17:00:00 | 2014-09-02 17:00:00 | 2014-09-02 17:00:00 |  |  |  | 2014-09-11 17:00:00 | 2014-09-04 17:00:00 | 2014-09-04 17:00:00 |  |  |  | 2014-12-19 17:00:00 | 2014-12-12 17:00:00 |  |  |  |  |  |  |  | 2014-12-20 17:00:00 | 2014-12-13 17:00:00 |  | 0.666666666666667 | 202 |  |  |  |  |  | OSP Implementation Status:  Please see New Hampshire, NextGen SHSD tracking sheet for up to date information.
[NAME] | SHSD Hillsboro FDH 634DA PON Build-West Deering |  | Merrimack County | Hillsborough | NH | 634DA | 63454 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130634038 | Program - SHSD | 2014-06-11 10:40:39 | 196690 | 0 | 2014-07-16 15:56:00 | 184114 | 0 | 184114 | 33667.45 | 91437.16 | 59009.39 |  |  |  | 2014-07-16 17:00:00 | 2014-07-16 17:00:00 | 2014-07-16 17:00:00 |  |  |  | 2014-07-20 17:00:00 | 2014-07-20 17:00:00 | 2014-07-20 17:00:00 |  |  |  | 2014-10-17 17:00:00 | 2014-10-17 17:00:00 |  |  |  |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 |  | 0.666666666666667 | 125 |  |  |  |  |  | MPI Comment:  9/22/14 - aerial construction 47% complete, reels of 48 and 144 fiber not scheduled to be delivered until 9/29.
PRJ00019796 | SHSD Hillsboro PON ISP - 63400 |  | Merrimack County | Hillsborough | NH | 634AA, AE, AF, AG | 63400 | ISP Only - PRC | PRC ISP Only | ISP | Adtran TA5000 (GPON8) | TC-130634046 | Program - SHSD | 2014-07-01 08:11:57 | 64272 | 29400 | 2014-08-11 16:05:04 | 117731 | 29400 | 170160 | 147890.7 | 14805.98 | 7463.32 | 2014-05-30 17:00:00 | 2014-06-27 17:00:00 | 2014-06-27 17:00:00 |  |  |  | 2014-07-20 17:00:00 | 2014-07-15 17:00:00 | 2014-07-15 17:00:00 |  |  |  | 2014-09-04 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-09-16 17:00:00 | 2014-10-21 17:00:00 |  | 2014-10-19 17:00:00 | 2014-11-23 17:00:00 |  | 2014-10-30 17:00:00 | 2014-12-04 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/24/14 - physical equipment install will be completed this week.   Fiber assignment verification once OSP is ready.
PRJ00019797 | SHSD  Hillsboro PON ISP - 63414 - Emerald Lake |  | Merrimack County | Hillsborough | NH | 634CA, 634AC | 63414 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130634047 | Program - SHSD | 2013-11-04 08:31:36 | 0 | 38900 | 2014-05-01 10:45:18 | 24360 | 0 | 24360 | 16384.63 | 0 | 7975.37 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 |  |  |  | 2014-06-04 17:00:00 | 2014-06-11 17:00:00 | 2014-06-11 17:00:00 |  |  |  | 2014-08-08 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  | 2014-08-20 17:00:00 | 2014-10-22 17:00:00 |  | 2014-09-23 17:00:00 | 2014-11-25 17:00:00 |  | 2014-10-04 17:00:00 | 2014-12-06 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/24/14 - physical equipment install complete, fiber assignment verification when OSP is ready.
PRJ00019798 | SHSD  Hillsboro PON ISP - 63411 - Hillsboro Center |  | Merrimack County | Hillsborough | NH | 634EA | 63411 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130634039 | Program - SHSD | 2013-11-04 08:31:36 | 0 | 34000 | 2014-05-01 10:44:34 | 25291 | 0 | 25291 | 11693.21 | 4050.51 | 9547.28 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 |  |  |  | 2014-06-04 17:00:00 | 2014-06-11 17:00:00 | 2014-06-11 17:00:00 |  |  |  | 2014-08-08 17:00:00 | 2014-09-26 17:00:00 |  |  |  |  | 2014-08-20 17:00:00 | 2014-10-21 17:00:00 |  | 2014-09-23 17:00:00 | 2014-11-24 17:00:00 |  | 2014-10-04 17:00:00 | 2014-12-05 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/24/14 - physical equipment install complete, fiber assignment verification once OSP ready.
PRJ00019799 | SHSD Hillsboro PON ISP - 63451 - Deering |  | Merrimack County | Hillsborough | NH | 634BA | 63451 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130634040 | Program - SHSD | 2013-11-04 08:31:36 | 0 | 38900 | 2014-05-01 10:36:32 | 38806 | 0 | 38806 | 30751.65 | 0 | 8054.35 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 |  |  |  | 2014-06-04 17:00:00 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 |  |  |  | 2014-08-08 17:00:00 | 2014-09-26 17:00:00 |  |  |  |  | 2014-08-20 17:00:00 | 2014-10-21 17:00:00 |  | 2014-09-24 17:00:00 | 2014-11-25 17:00:00 |  | 2014-10-05 17:00:00 | 2014-12-06 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/24/14 - physical equipment install complete, fiber assignment verification once OSP ready.
PRJ00019800 | SHSD Hillsboro PON ISP - 63454 - West Deering |  | Merrimack County | Hillsborough | NH | 634DA | 63454 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130634041 | Program - SHSD | 2013-11-04 08:31:36 | 0 | 34000 | 2014-08-11 16:07:12 | 33978 | 0 | 33978 | 30107.18 | 0 | 3870.82 | 2014-08-07 17:00:00 | 2014-08-07 17:00:00 | 2014-08-07 17:00:00 |  |  |  | 2014-09-09 17:00:00 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 |  |  |  | 2014-10-28 17:00:00 | 2014-10-09 17:00:00 |  |  |  |  | 2014-11-08 17:00:00 | 2014-10-20 17:00:00 |  | 2014-12-02 17:00:00 | 2014-11-13 17:00:00 |  | 2014-12-13 17:00:00 | 2014-11-24 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/26/14 - need to install Calix card so T1s can be moved off TA3000.    TA3K needs to be removed to make room for equipment to be installed.   UTS activity assigned to NCD East for assistance on Ticket 7726098.
PRJ00019801 | SHSD Antrim FDH 639AA PON Build-Antrim CO |  | Merrimack County | Antrim | NH | 639AA | 63900 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130639035 | Program - SHSD | 2014-01-29 15:16:33 | 500 | 597250 | 2014-05-27 09:43:21 | 593205 | 0 | 593205 | 421879.1 | 120489.53 | 50836.37 |  |  |  | 2014-05-27 17:00:00 | 2014-05-27 17:00:00 | 2014-05-27 17:00:00 |  |  |  | 2014-06-06 17:00:00 | 2014-05-30 17:00:00 | 2014-05-30 17:00:00 |  |  |  | 2014-09-23 17:00:00 | 2014-09-16 17:00:00 |  |  |  |  |  |  |  | 2014-09-24 17:00:00 | 2014-09-17 17:00:00 |  | 0.666666666666667 | 710 | 2014-10-10 17:00:00 |  | 2014-10-20 17:00:00 |  |  | MPI Comment:  9/26/14 - PON Test sheets sent to PRS Build.
PRJ00019802 | SHSD Antrim FDH 639BA PON Build - Hawthorne |  | Merrimack County | Antrim | NH | 639BA | 63914 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130639031 | Program - SHSD | 2014-01-29 15:14:42 | 500 | 336240 | 2014-04-21 08:18:38 | 313259 | 0 | 293259 | 261219.81 | 9704.35 | 22334.84 |  |  |  | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 |  |  |  | 2014-04-25 17:00:00 | 2014-05-06 17:00:00 | 2014-05-06 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-09-23 17:00:00 |  |  |  |  |  |  |  | 2014-09-13 17:00:00 | 2014-09-24 17:00:00 |  | 0.666666666666667 | 234 |  |  |  |  |  | MPI Comment:  9/29/14 - additional MW to be scheduled.
PRJ00019803 | SHSD Antrim FDH 639BB PON Build-Pierce Lake |  | Merrimack County | Antrim | NH | 639BB | 63914 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130639032 | Program - SHSD | 2014-01-29 15:15:41 | 500 | 128640 | 2014-04-22 08:36:05 | 130348 | 0 | 130348 | 91986.99 | 22796.6 | 15564.41 |  |  |  | 2014-04-22 17:00:00 | 2014-04-22 17:00:00 | 2014-04-22 17:00:00 |  |  |  | 2014-05-02 17:00:00 | 2014-05-06 17:00:00 | 2014-05-06 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-09-16 17:00:00 |  |  |  |  |  |  |  | 2014-09-13 17:00:00 | 2014-09-17 17:00:00 |  | 0.666666666666667 | 98 |  |  |  |  |  | MPI Comment:  9/22/14 - aerial construction 89% complete, buried 97% complete and splicing 89% complete.
PRJ00019804 | SHSD Antrim FDH 639CA PON Build-Gregg Lake |  | Merrimack County | Antrim | NH | 639CA | 63910 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130639036 | Program - SHSD | 2013-12-18 15:58:17 | 500 | 288820 | 2014-04-01 12:13:44 | 252098 | 0 | 234098 | 213861.4 | 8747.36 | 11489.24 |  |  |  | 2014-04-25 17:00:00 | 2014-04-30 17:00:00 | 2014-04-30 17:00:00 |  |  |  | 2014-04-25 17:00:00 | 2014-05-06 17:00:00 | 2014-05-06 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-07-27 17:00:00 | 2014-07-27 17:00:00 |  |  |  |  |  |  | 2014-09-22 17:00:00 | 2014-12-26 17:00:00 |  | 0.833333333333333 | 147 |  |  |  |  |  | MPI Comment:  9/5/14 - need electronics portion completed in order to turn over to MSCO.
PRJ00019805 | SHSD Antrim FDH 634AF PON Build-Hillsboro West |  | Merrimack County | Antrim | NH |  | 63470 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130639037 | Program - SHSD | 2013-11-04 08:31:37 | 500 | 73700 | 2014-06-17 08:20:27 | 64693 | 0 | 55693 | 35569.69 | 10708.47 | 9414.84 |  |  |  | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 |  |  |  | 2014-06-30 17:00:00 | 2014-06-19 17:00:00 | 2014-06-19 17:00:00 |  |  |  | 2014-10-17 17:00:00 | 2014-10-06 17:00:00 |  |  |  |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-07 17:00:00 |  | 0.666666666666667 | 80 |  |  |  |  |  | MPI Comment:  9/29/14 - aerial construction 79% complete, splicing 91% complete.
PRJ00019806 | SHSD Antrim FDH 639DA PON Build-N Bennington |  | Merrimack County | Antrim | NH | 639DA | 63950 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130639038 | Program - SHSD | 2014-04-08 08:54:00 | 227787 | 0 | 2014-04-08 08:54:02 | 227787 | 0 | 222787 | 189242.34 | 12924.1 | 20620.56 |  |  |  | 2014-04-08 17:00:00 | 2014-04-08 17:00:00 | 2014-04-08 17:00:00 |  |  |  | 2014-04-25 17:00:00 | 2014-05-06 17:00:00 | 2014-05-06 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-08-10 17:00:00 | 2014-08-10 17:00:00 |  |  |  |  |  |  | 2014-09-22 17:00:00 | 2014-11-21 17:00:00 |  | 0.833333333333333 | 171 |  |  |  |  |  | MPI Comment:  9/5/14 - need electronics in place in order to turn this over to MSCO.
PRJ00019807 | SHSD Antrim FDH 639EA [NAME] |  | Merrimack County | Antrim | NH | 639EA | 63953 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130639039 | Program - SHSD | 2013-12-18 15:58:18 | 500 | 328850 | 2014-04-09 08:01:35 | 346913 | 0 | 346913 | 320737.8 | 17347.37 | 8827.83 |  |  |  | 2014-04-08 17:00:00 | 2014-04-08 17:00:00 | 2014-04-08 17:00:00 |  |  |  | 2014-04-25 17:00:00 | 2014-05-06 17:00:00 | 2014-05-06 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-09-23 17:00:00 |  |  |  |  |  |  |  | 2014-09-22 17:00:00 | 2014-10-03 17:00:00 |  | 0.666666666666667 | 345 |  |  |  |  |  | MPI Comment:  9/15/14 - testing underway.
PRJ00019808 | SHSD Antrim PON ISP - 63900 |  | Merrimack County | Antrim | NH | 639AA | 63900 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-130639033 | Program - SHSD | 2014-07-18 13:50:14 | 81093 | 29400 | 2014-07-18 13:50:16 | 81093 | 29400 | 153202.66 | 130008.08 | 8988.03 | 14206.55 | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 |  |  |  | 2014-06-27 17:00:00 | 2014-06-27 17:00:00 | 2014-06-27 17:00:00 |  |  |  | 2014-08-12 17:00:00 | 2014-08-29 17:00:00 | 2014-08-29 17:00:00 |  |  |  | 2014-08-24 17:00:00 | 2014-08-26 17:00:00 | 2014-08-26 17:00:00 | 2014-09-17 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 | 2014-09-28 17:00:00 | 2014-09-26 17:00:00 |  | 0.777777777777778 |  | 2014-10-10 17:00:00 |  | 2014-10-20 17:00:00 |  |  | MPI Comment:  9/26/14 - the E7 is spammed in service.  This will need to go back to NMC for the [NAME] equipment.
PRJ00019809 | SHSD Antrim PON ISP - 63910 - Gregg Lake |  | Merrimack County | Antrim | NH | 639CA | 63910 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130639040 | Program - SHSD | 2013-11-04 08:31:57 | 1000 | 36000 | 2014-05-13 08:17:58 | 23212 | 0 | 23212 | 15024.44 | 0 | 8187.56 | 2014-04-18 17:00:00 | 2014-04-18 17:00:00 | 2014-04-18 17:00:00 |  |  |  | 2014-06-27 17:00:00 | 2014-08-01 17:00:00 | 2014-08-01 17:00:00 |  |  |  | 2014-08-15 17:00:00 | 2014-10-24 17:00:00 |  |  |  |  | 2014-08-27 17:00:00 | 2014-11-18 17:00:00 |  | 2014-09-29 17:00:00 | 2014-12-21 17:00:00 |  | 2014-10-10 17:00:00 | 2015-01-01 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/26/14 - equipment to be installed after the 5006 sites are completed.    This will be the FOA site.
PRJ00019810 | SHSD Antrim PON ISP - 63914 - Hawthorne |  | Merrimack County | Antrim | NH | 639BA | 63914 | ISP Only - PRC | PRC ISP Only | ISP | [NAME] (GPON8) | TC-130639034 | Program - SHSD | 2014-05-15 10:41:42 | 66869 | 0 | 2014-05-15 10:41:46 | 66869 | 0 | 69669 | 65175.31 | 0 | 4493.69 | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 | 2014-04-29 17:00:00 |  |  |  | 2014-06-27 17:00:00 | 2014-06-25 17:00:00 | 2014-06-25 17:00:00 |  |  |  | 2014-08-15 17:00:00 | 2014-08-13 17:00:00 | 2014-08-13 17:00:00 |  |  |  | 2014-08-27 17:00:00 | 2014-10-21 17:00:00 |  | 2014-09-29 17:00:00 | 2014-11-23 17:00:00 |  | 2014-10-10 17:00:00 | 2014-12-04 17:00:00 |  | 0.555555555555556 |  |  |  |  |  |  | MPI Comment:  9/26/14 - can't be sent to NMC until 10/21 which is the 8.5 production ready date.
PRJ00019811 | SHSD Antrim PON ISP - 63950 - N Bennington |  | Merrimack County | Antrim | NH | 639DA | 63950 | ISP Only - PRC | PRC ISP Only |  | Adtran TA5000 (GPON8) | TC-130639041 | Program - SHSD | 2013-11-04 08:31:57 | 1000 | 21400 | 2014-05-13 08:18:46 | 23945 | 0 | 23945 | 17451.54 | 0 | 6493.46 | 2014-04-21 17:00:00 | 2014-04-21 17:00:00 | 2014-04-21 17:00:00 |  |  |  | 2014-06-27 17:00:00 | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 |  |  |  | 2014-08-15 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  | 2014-08-27 17:00:00 | 2014-10-23 17:00:00 |  | 2014-09-29 17:00:00 | 2014-11-25 17:00:00 |  | 2014-10-10 17:00:00 | 2014-12-06 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/10/14 - install work that can be done is complete, card swaps need to be worked with NMC.   Moving ISP construction complete date to match NMC readiness date of 10/21/14 due to FOA timeframe.
PRJ00019812 | SHSD Antrim PON ISP - 63953 - Bennington |  | Merrimack County | Antrim | NH | 639EA | 63953 | ISP Only - PRC | PRC ISP Only |  | [NAME] (GPON8) | TC-130639042 | Program - SHSD | 2013-11-04 08:31:57 | 1000 | 33000 | 2014-05-13 08:19:56 | 25619 | 0 | 25619 | 17229.04 | 0 | 8389.96 | 2014-04-18 17:00:00 | 2014-04-18 17:00:00 | 2014-04-18 17:00:00 |  |  |  | 2014-06-27 17:00:00 | 2014-06-11 17:00:00 | 2014-06-11 17:00:00 |  |  |  | 2014-08-15 17:00:00 | 2014-09-10 17:00:00 | 2014-09-10 17:00:00 |  |  |  | 2014-08-27 17:00:00 | 2014-10-24 17:00:00 |  | 2014-09-29 17:00:00 | 2014-11-26 17:00:00 |  | 2014-10-10 17:00:00 | 2014-12-07 17:00:00 |  | 0.555555555555556 |  |  |  |  |  |  | IPNE Status:  USRBMC_09-11-14: Install redlines do not affect EPL
PRJ00019888 | SHSD Bradford FDH 637AA PON Build-Bradford CO |  | Merrimack County | Bradford | NH |  | 63700 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130637042 | Program - SHSD | 2014-07-01 09:30:03 | 35000 | 0 |  |  |  | 35000 | 3680.6 | 29629.04 | 1690.36 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to the approval of Wilton SHSD, HLDROM moved to 11/14/14.
PRJ00019889 | SHSD Bradford FDH 637AC PON Build-Breezy Hill |  | Merrimack County | Bradford | NH |  | 63720 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130637043 | Program - SHSD | 2014-07-23 13:10:59 | 32500 | 0 |  |  |  | 17500 | 1298.85 | 15689.28 | 511.87 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to the approval of Wilton SHSD, HLDROM moved to 11/14/14.
PRJ00019890 | SHSD Bradford FDH 637AD PON Build-Newell Rd |  | Merrimack County | Bradford | NH |  | 63761 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130637037 | Program - SHSD | 2014-07-23 13:13:34 | 10000 | 0 |  |  |  | 10000 | 615.85 | 8686.72 | 697.43 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to the approval of Wilton SHSD, HLDROM moved to 11/14/14.
PRJ00019891 | SHSD Bradford FDH 637AE PON Build-Bradford Center |  | Merrimack County | Bradford | NH |  | 63750 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130637041 | Program - SHSD | 2014-07-23 13:08:23 | 22500 | 0 |  |  |  | 12500 | 1045.59 | 9378.56 | 2075.85 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to the approval of Wilton SHSD, HLDROM moved to 11/14/14.
PRJ00019892 | SHSD Bradford FDH 637AF PON Build-Lake Massasecum |  | Merrimack County | Bradford | NH |  | 63721 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130637040 | Program - SHSD | 2014-07-07 07:47:38 | 0 | 7500 |  |  |  | 10122.29 | 914.03 | 6455.44 | 2752.82 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to the approval of Wilton SHSD, HLDROM moved to 11/14/14.
PRJ00019893 | SHSD PON ISP Bradford CO |  | Merrimack County | Bradford | NH |  | 63700 | ISP Only - PRC | PRC ISP Only |  |  | TC-130637039 | Program - SHSD | 2013-11-06 15:02:35 | 0 | 2500 |  |  |  | 1000 | 526.97 | 0 | 473.03 | 2014-03-30 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  5/27: Goal = HLDROM  complete before the due date 10-10-2014.
PRJ00019894 | SHSD FDH 636AA PON Build - Sutton CO |  | Merrimack County | Sutton | NH |  | 63600 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130636032 | Program - SHSD | 2014-08-11 00:00:00 | 12500 | 0 |  |  |  | 12500 | 1355.88 | 10151.44 | 992.68 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00019895 | SHSD FDH [NAME] Sutton |  | Merrimack County | Sutton | NH |  | 63640 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130636029 | Program - SHSD | 2014-08-25 00:00:00 | 17500 | 0 |  |  |  | 17500 | 1685.53 | 14848.64 | 965.83 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00019896 | SHSD FDH 636AC PON Build - South Sutton |  | Merrimack County | Sutton | NH |  | 63610 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130636028 | Program - SHSD | 2014-08-11 00:00:00 | 10000 | 0 |  |  |  | 10000 | 867.81 | 8491.52 | 640.67 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00019897 | SHSD FDH 636BA PON Build-Wilmot |  | Merrimack County | Sutton | NH |  | 63630 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130636031 | Program - SHSD | 2014-08-25 00:00:00 | 17500 | 0 |  |  |  | 17500 | 1413.78 | 13108.54 | 2977.68 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00019898 | SHSD FDH 637AB PON Build-Blaisdell Lake |  | Merrimack County | Bradford | NH |  | 63730 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130637038 | Program - SHSD | 2014-07-07 07:47:38 | 0 | 12500 |  |  |  | 17500 | 1684.1 | 13172.16 | 2643.74 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to the approval of Wilton SHSD, HLDROM moved to 11/14/14.
PRJ00019899 | SHSD FDH 635BA PON Build - Waterloo |  | Merrimack County | Warner | NH |  | 63520 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130635046 | Program - SHSD | 2014-05-30 15:56:37 | 7500 | 0 |  |  |  | 7500 | 464.42 | 4730.88 | 2304.7 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00019900 | SHSD Sutton CO PON Ports and Transport |  | Merrimack County | Sutton | NH |  | 63600 | ISP Only - PRC | PRC ISP Only |  |  | TC-130636027 | Program - SHSD | 2013-11-06 14:59:56 | 0 | 2500 |  |  |  | 1000 | 385.49 | 0 | 614.51 | 2014-03-30 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  5/27: Goal = HLDROM  complete before the due date 10-10-2014.
[NAME] | SHSD 63630 Wilmot PON Port addition |  | Merrimack County | Sutton | NH |  | 63600 | ISP Only - PRC | PRC ISP Only |  |  | TC-130636030 | Program - SHSD | 2013-11-06 14:59:56 | 0 | 2500 |  |  |  | 1000 | 287.71 | 0 | 712.29 | 2014-03-30 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  9/26/14 - in tech review.
PRJ00019903 | SHSD Warner FDH 635AA PON Build |  | Merrimack County | Warner | NH |  | 63500 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130635045 | Program - SHSD | 2014-08-18 00:00:00 | 42500 | 0 |  |  |  | 42500 | 5232.32 | 34808 | 2459.68 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00019904 | SHSD Warner FDH 635BA PON Build-Waterloo |  | Merrimack County | Warner | NH |  | 63520 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130635042 | Program - SHSD | 2014-05-30 15:56:38 | 25000 | 0 |  |  |  | 25000 | 1073.83 | 22510.84 | 1415.33 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00019905 | SHSD Warner FDH 635CA PON Build-Duck Pond Rd |  | Merrimack County | Warner | NH |  | 63540 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130635040 | Program - SHSD | 2014-06-11 10:40:38 | 10000 | 0 |  |  |  | 10000 | 2283.86 | 7164.8 | 551.34 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00019906 | SHSD Warner FDH 635DA PON Build-White Plains Rd |  | Merrimack County | Warner | NH |  | 63542 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130635039 | Program - SHSD | 2014-06-11 10:40:42 | 15000 | 0 |  |  |  | 15000 | 210.82 | 12236.32 | 2552.86 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM date to 11/14/14.
PRJ00019909 | SHSD Contoocook FDH 633DA PON Build-Pleasant Lake |  | Merrimack County | Contoocook | NH |  | 63310 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130633071 | Program - SHSD | 2014-06-13 09:53:22 | 20000 | 0 |  |  |  | 20000 | 879.2 | 17164.56 | 1956.24 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM to 11/14/14.
PRJ00019910 | PON ISP and Fiber term. 63500-Warner CO |  | Merrimack County | Warner | NH |  | 63500 | ISP Only - PRC | PRC ISP Only |  |  | TC-130635041 | Program - SHSD | 2013-11-06 15:01:28 | 0 | 2500 |  |  |  | 2871.03 | 2879.4 | 0 | -8.37 | 2014-04-17 17:00:00 | 2014-09-05 17:00:00 | 2014-09-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | BSE Status:  9/5: BSE HLDROM complete.
PRJ00019911 | PON ISP and Fiber term. 63520-Waterloo |  | Merrimack County | Warner | NH |  | 63520 | ISP Only - PRC | PRC ISP Only |  |  | TC-130635044 | Program - SHSD | 2013-11-06 15:02:36 | 0 | 2500 |  |  |  | 1482.41 | 1491.5 | 0 | -9.09 | 2014-04-17 17:00:00 | 2014-09-05 17:00:00 | 2014-09-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | BSE Status:  9/5: BSE HLDROM complete.
PRJ00019912 | PON ISP and OSP 63542-Schoodac Road |  | Merrimack County | Warner | NH |  | 63543 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130635043 | Program - SHSD | 2013-11-06 15:02:36 | 0 | 2500 |  |  |  | 1723.55 | 1731.92 | 0 | -8.37 | 2014-04-17 17:00:00 | 2014-09-05 17:00:00 | 2014-09-05 17:00:00 |  | 2014-10-10 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | BSE Status:  9/5: BSE HLDROM complete.
PRJ00019913 | PON ISP and Fiber term. 63310-Pleasant Lake |  | Merrimack County | Contoocook | NH |  | 63310 | ISP Only - PRC | PRC ISP Only |  |  | TC-130633075 | Program - SHSD | 2013-11-06 15:05:32 | 0 | 2500 |  |  |  | 1677.68 | 1686.77 | 0 | -9.09 | 2014-04-17 17:00:00 | 2014-09-05 17:00:00 | 2014-09-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | BSE Status:  9/5: BSE HLDROM complete.
PRJ00019914 | SHSD CATV FDH 637BB PON Build-Chaulk Pond |  | MCT Cable | Contoocook | NH |  | CATV | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130633074 | Program - SHSD | 2014-08-11 00:00:00 | 37500 | 0 |  |  |  | 37500 | 1177.5 | 30936.25 | 5386.25 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM to 11/14/14.
[NAME] | SHSD CATV FDH 637BC PON Build- Route 103 |  | MCT Cable | Contoocook | NH |  | CATV | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130633072 | Program - SHSD | 2014-08-11 00:00:00 | 20000 | 0 |  |  |  | 20000 | 925.28 | 9538.06 | 9536.66 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM to 11/14/14.
PRJ00019916 | SHSD CATV FDH 637BD PON Build-Newbury Center |  | MCT Cable | Contoocook | NH |  | CATV | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130633073 | Program - SHSD | 2014-08-11 00:00:00 | 17500 | 0 |  |  |  | 17500 | 930.26 | 8355.34 | 8214.4 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to approval of Wilton SHSD, moving HLDROM to 11/14/14.
PRJ00019917 | SHSD Bradford FDH 637BA PON Build-S Newbury |  | Merrimack County | Bradford | NH |  | 63762 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130637033 | Program - SHSD | 2014-07-31 12:38:50 | 20000 | 0 |  |  |  | 20000 | 1509.95 | 16330.88 | 2159.17 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to the approval of Wilton SHSD, HLDROM moved to 11/14/14.
PRJ00019918 | SHSD Bradford FDH 637AA PON Build |  | Merrimack County | Bradford | NH |  | 63700 | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130637035 | Program - SHSD | 2013-11-06 15:01:29 | 0 | 10000 |  |  |  | 2500 | 99.05 | 1626.24 | 774.71 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to the approval of Wilton SHSD, HLDROM moved to 11/14/14.
[NAME] | SHSD Bradford FDH 637AD PON Build-Newell Rd |  | Merrimack County | Bradford | NH |  | 63761 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130637036 | Program - SHSD | 2014-07-23 13:14:11 | 17500 | 0 |  |  |  | 17500 | 755.43 | 8441.28 | 8303.29 |  |  |  | 2014-05-25 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  5/1/14 - due to the approval of Wilton SHSD, HLDROM moved to 11/14/14.
PRJ00019920 | SHSD Newbury PON ISP - 63762 - S Newbury |  | Merrimack County | Bradford | NH |  | 63762 | ISP Only - PRC | PRC ISP Only |  |  | TC-130637034 | Program - SHSD | 2013-11-06 15:01:29 | 0 | 2500 |  |  |  | 1000 | 196.19 | 0 | 803.81 | 2014-03-30 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  5/27: Goal = HLDROM  complete before the due date 10-10-2014.
PRJ00020014 | Kinlaw 39546 (old) DSA Calix C7 upgrade |  | Camden, GA | St. Marys | GA |  | 39546 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-130395099 | Program - SHSD | 2013-12-23 06:34:22 | 2500 | 37392 | 2013-12-23 06:34:26 | 1128 | 37392 | 38376.87 | 34755.87 | 0 | 3621 | 2013-12-12 17:00:00 | 2013-12-12 17:00:00 | 2013-12-12 17:00:00 | 2013-12-15 17:00:00 | 2013-12-15 17:00:00 | 2013-12-15 17:00:00 | 2014-01-18 17:00:00 | 2014-01-14 17:00:00 | 2014-01-14 17:00:00 | 2014-01-18 17:00:00 | 2014-01-17 17:00:00 | 2014-01-17 17:00:00 | 2014-02-28 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 2014-02-25 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 2014-03-11 17:00:00 | 2014-02-03 17:00:00 | 2014-02-03 17:00:00 | 2014-03-29 17:00:00 | 2014-02-14 17:00:00 | 2014-02-14 17:00:00 | 2014-04-09 17:00:00 | 2014-10-05 17:00:00 |  | 0.909090909090909 |  |  |  |  |  |  | MPI Comment:  2/14/14 Customer with complaint was converted, we will have a remainder of customers to move after NIP is open.
PRJ00020252 | SHSD [NAME] PON ISP - 27100 |  | Riverside Johnson Creek | [NAME] | WI | 271AA, AB, AC | 27100 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-130271033 | Program - SHSD | 2014-07-18 13:50:14 | 73219 | 0 | 2014-09-04 10:48:44 | 170107 | 0 | 202807 | 196840.46 | 844 | 5122.54 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 | 2014-04-07 17:00:00 | 2014-04-25 17:00:00 | 2014-04-25 17:00:00 | 2014-04-25 17:00:00 | 2014-06-05 17:00:00 | 2014-06-09 17:00:00 | 2014-06-09 17:00:00 |  |  |  | 2014-07-13 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 |  |  |  | 2014-07-24 17:00:00 | 2014-09-25 17:00:00 | 2014-09-25 17:00:00 | 2014-08-17 17:00:00 | 2014-10-12 17:00:00 |  | 2014-08-28 17:00:00 | 2014-10-23 17:00:00 |  | 0.666666666666667 |  | 2014-09-26 17:00:00 |  | 2014-10-29 17:00:00 |  |  | BSE Status:  9-24-14 EP_TC-130271033 PRJ00020252 SHSD [NAME] PON ISP - G2-X REDLINE UPDATES - I will get this fixed once both EP's are not open.   (usrfil)
PRJ00020253 | SHSD [NAME] MDU VDSL2 |  | Riverside Johnson Creek | [NAME] | WI |  | 27100 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-130271034 | Program - SHSD | 2014-04-25 12:43:17 | 40536 | 0 | 2014-04-25 12:43:19 | 40536 | 0 | 41184.69 | 22510.42 | 4583.98 | 14090.29 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-04-25 17:00:00 | 2014-04-25 17:00:00 | 2014-04-25 17:00:00 | 2014-06-05 17:00:00 | 2015-03-31 17:00:00 |  |  |  |  | 2014-07-13 17:00:00 | 2015-05-08 17:00:00 |  |  |  |  | 2014-07-24 17:00:00 | 2015-05-19 17:00:00 |  | 2014-08-17 17:00:00 | 2015-06-12 17:00:00 |  | 2014-08-28 17:00:00 | 2015-06-23 17:00:00 |  | 0.363636363636364 | 0 |  |  |  |  |  | MPI Comment:  9/15 Project is on hold indefinitely. Moving EP completion date to end of Q1 2015
PRJ00020254 | SHSD [NAME] FDH 271AC PON Build |  | Riverside Johnson Creek | [NAME] | WI | 271AC | 27100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-130271035 | Program - SHSD | 2014-03-03 07:18:49 | 155808 | 0 | 2014-03-03 07:18:54 | 155808 | 0 | 156229.13 | 128510.6 | 0 | 27718.53 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 |  |  |  | 2014-03-31 17:00:00 | 2014-04-11 17:00:00 | 2014-04-11 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-08-07 17:00:00 | 2014-08-07 17:00:00 |  |  |  |  |  |  | 2014-09-13 17:00:00 | 2014-08-07 17:00:00 | 2014-08-07 17:00:00 | 1 | 97 | 2014-09-26 17:00:00 |  | 2014-10-29 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - Project has been completed
PRJ00020255 | SHSD [NAME] FDH 271AB PON Build |  | Riverside Johnson Creek | [NAME] | WI | 271AB | 27100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-130271036 | Program - SHSD | 2014-03-03 07:18:46 | 354894 | 0 | 2014-03-03 07:18:48 | 354894 | 0 | 355994.73 | 302151.47 | 0 | 53843.26 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 |  |  |  | 2014-03-31 17:00:00 | 2014-04-25 17:00:00 | 2014-04-25 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 |  |  |  |  |  |  | 2014-09-13 17:00:00 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 1 | 213 | 2014-09-26 17:00:00 |  | 2014-10-29 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020256 | [NAME] FDH 271AA PON Build |  | Riverside Johnson Creek | [NAME] | WI | 271AA | 27100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-130271038 | Program - SHSD | 2014-03-03 07:18:49 | 918821 | 0 | 2014-03-03 07:18:54 | 918821 | 0 | 924857.03 | 398863.96 | 324896.26 | 201096.81 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 | 2014-03-03 17:00:00 |  |  |  | 2014-03-31 17:00:00 | 2014-06-24 17:00:00 | 2014-06-24 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  | 2014-09-13 17:00:00 | 2014-09-23 17:00:00 |  | 0.454545454545455 | 721 | 2014-09-26 17:00:00 |  | 2014-10-29 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020334 | SHSD Halls Crossroads FDH Area 254ZB |  | [NAME] | Halls Crossroads | TN |  | 254ZB | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130254080 | Program - SHSD | 2013-12-11 14:52:17 | 1000 | 146649 | 2014-01-24 11:15:04 | 157150 | 0 | 153681.39 | 152103.63 | 1577.76 | 0 |  |  |  | 2014-01-17 17:00:00 | 2014-01-17 17:00:00 | 2014-01-17 17:00:00 |  |  |  | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 | 2014-01-31 17:00:00 |  |  |  | 2014-05-21 17:00:00 | 2014-05-09 17:00:00 | 2014-05-09 17:00:00 |  |  |  |  |  |  | 2014-06-04 17:00:00 | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 | 1 | 108 | 2014-05-16 17:00:00 | 2014-05-16 17:00:00 | 2014-05-16 17:00:00 | 2014-05-16 17:00:00 |  | MPI Comment:  8-26-2014 returned $1142.81 unused funds.
PRJ00020337 | SHSD Halls Crossroads FDH Area 254AK-Extension |  | [NAME] | Halls Crossroads | TN |  | 254AK | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130254084 | Program - SHSD | 2013-12-11 14:55:00 | 1000 | 161406 | 2014-01-30 11:03:45 | 151487 | 0 | 137888.02 | 137888.02 | 0 | 0 |  |  |  | 2014-01-28 17:00:00 | 2014-01-28 17:00:00 | 2014-01-28 17:00:00 |  |  |  | 2014-02-02 17:00:00 | 2014-02-02 17:00:00 | 2014-02-02 17:00:00 |  |  |  | 2014-02-03 17:00:00 | 2014-05-09 17:00:00 | 2014-05-09 17:00:00 |  |  |  |  |  |  | 2014-02-04 17:00:00 | 2014-06-20 17:00:00 | 2014-06-20 17:00:00 | 1 | 101 | 2014-05-16 17:00:00 | 2014-05-16 17:00:00 | 2014-05-16 17:00:00 | 2014-05-16 17:00:00 |  | MPI Comment:  8/26/2014 returned $78.92 unused funds.
PRJ00020346 | SHSD Halls Crossroads FDH Area 254EB & 254EC extensions |  | [NAME] | Halls Crossroads | TN |  | 254EB & 254EC | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130254085 | Program - SHSD | 2013-12-11 14:55:00 | 1000 | 250871 | 2014-02-20 10:42:38 | 202658 | 0 | 162658 | 155430.25 | 0 | 7227.75 |  |  |  | 2014-02-14 17:00:00 | 2014-02-14 17:00:00 | 2014-02-14 17:00:00 |  |  |  | 2014-03-20 17:00:00 | 2014-02-27 17:00:00 | 2014-02-27 17:00:00 |  |  |  | 2014-06-30 17:00:00 | 2014-06-16 17:00:00 | 2014-06-16 17:00:00 |  |  |  |  |  |  | 2014-07-02 17:00:00 | 2014-07-01 17:00:00 | 2014-07-01 17:00:00 | 1 | 136 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 |  | MPI Comment:  7/1/2014 returned $40K and sent email to [NAME] to have GIS task complete
PRJ00020347 | SHSD Halls Crossroads Additional FDH Area 254CC |  | [NAME] | Halls Crossroads | TN |  | 254CC | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130254086 | Program - SHSD | 2013-12-11 14:55:01 | 1000 | 135581 | 2014-02-07 16:31:30 | 139623 | 0 | 126714.37 | 126714.37 | 0 | 0 |  |  |  | 2014-02-05 17:00:00 | 2014-02-05 17:00:00 | 2014-02-05 17:00:00 |  |  |  | 2014-02-10 17:00:00 | 2014-02-10 17:00:00 | 2014-02-10 17:00:00 |  |  |  | 2014-02-11 17:00:00 | 2014-06-09 17:00:00 | 2014-06-09 17:00:00 |  |  |  |  |  |  | 2014-02-12 17:00:00 | 2014-06-20 17:00:00 | 2014-06-20 17:00:00 | 1 | 88 | 2014-06-19 17:00:00 | 2014-06-19 17:00:00 | 2014-07-02 17:00:00 | 2014-07-02 17:00:00 |  | MPI Comment:  7/1/2014 returned $2K unused funds and sent email to [NAME] to have GIS task complete.
PRJ00020348 | SHSD Halls Crossroads Additional FDH Area 254BB-Extension |  | [NAME] | Halls Crossroads | TN | 254BB | 254BB | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130254087 | Program - SHSD | 2013-12-11 14:55:01 | 1000 | 313589 | 2014-03-03 07:00:55 | 307452 | 0 | 279406.78 | 279406.78 | 0 | 0 |  |  |  | 2014-02-24 17:00:00 | 2014-02-24 17:00:00 | 2014-02-24 17:00:00 |  |  |  | 2014-03-06 17:00:00 | 2014-03-05 17:00:00 | 2014-03-05 17:00:00 |  |  |  | 2014-03-07 17:00:00 | 2014-07-13 17:00:00 | 2014-07-13 17:00:00 |  |  |  |  |  |  | 2014-03-08 17:00:00 | 2014-07-24 17:00:00 | 2014-07-24 17:00:00 | 1 | 210 | 2014-07-22 17:00:00 | 2014-07-22 17:00:00 | 2014-07-28 17:00:00 | 2014-07-28 17:00:00 |  | MPI Comment:  9/9/2014 returned $13045.22 unused funds.
PRJ00020349 | SHSD Halls Crossroads Additional PON Area 254CD |  | [NAME] | Halls Crossroads | TN |  | 254CD | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130254081 | Program - SHSD | 2014-02-11 08:50:29 | 155113 | 0 | 2014-02-11 08:50:31 | 155113 | 0 | 143099.12 | 140951.6 | 0 | 2147.52 |  |  |  | 2014-02-10 17:00:00 | 2014-02-10 17:00:00 | 2014-02-10 17:00:00 |  |  |  | 2014-03-14 17:00:00 | 2014-02-12 17:00:00 | 2014-02-12 17:00:00 |  |  |  | 2014-07-27 17:00:00 | 2014-05-27 17:00:00 | 2014-05-27 17:00:00 |  |  |  |  |  |  | 2014-07-28 17:00:00 | 2014-05-27 17:00:00 | 2014-05-27 17:00:00 | 1 | 95 | 2014-06-04 17:00:00 | 2014-06-04 17:00:00 | 2014-06-13 17:00:00 | 2014-06-13 17:00:00 |  | MPI Comment:  7/1/2014 returned $5K and sent email to [NAME] to have GIS task complete
PRJ00020350 | SHSD Halls Crossroads Additional PON Area 254ZC |  | [NAME] | Halls Crossroads | TN |  | 254ZC | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130254082 | Program - SHSD | 2013-12-11 14:55:00 | 1000 | 241068 | 2014-03-27 10:38:33 | 248891 | 0 | 248891 | 63801.31 | 179472.45 | 5617.24 |  |  |  | 2014-03-19 17:00:00 | 2014-03-19 17:00:00 | 2014-03-19 17:00:00 |  |  |  | 2014-04-11 17:00:00 | 2014-03-28 17:00:00 | 2014-03-28 17:00:00 |  |  |  | 2014-07-19 17:00:00 | 2014-08-25 17:00:00 | 2014-08-25 17:00:00 |  |  |  |  |  |  | 2014-07-20 17:00:00 | 2014-08-26 17:00:00 |  | 0.833333333333333 | 196 | 2014-09-15 17:00:00 | 2014-09-15 17:00:00 | 2014-08-25 17:00:00 |  |  | OSP Implementation Status:  Sent to CST for construciton 3-28-14_x000D_ 8-25-14 Construction Complete
PRJ00020351 | SHSD Halls Crossroads Additional PON Area 254ZD |  | [NAME] | Halls Crossroads | TN |  | 254ZD | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130254088 | Program - SHSD | 2013-12-11 14:55:01 | 1000 | 308055 | 2014-03-11 09:05:11 | 335203 | 0 | 335203 | 320537.64 | 0 | 14665.36 |  |  |  | 2014-03-07 17:00:00 | 2014-03-07 17:00:00 | 2014-03-07 17:00:00 |  |  |  | 2014-03-21 17:00:00 | 2014-03-13 17:00:00 | 2014-03-13 17:00:00 |  |  |  | 2014-08-30 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  |  |  |  | 2014-09-02 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 | 1 | 226 | 2014-09-01 17:00:00 |  | 2014-09-01 17:00:00 |  |  | MPI Comment:  8/19/2014 PON test sheets turned in yesterday.
PRJ00020352 | SHSD Halls Crossroads Additional PON Area FDH 254ZE |  | [NAME] | Halls Crossroads | TN |  | 254ZE | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-130254089 | Program - SHSD | 2014-04-21 08:25:32 | 329988 | 0 | 2014-04-21 08:25:35 | 329988 | 0 | 333903.75 | 85534.94 | 235445.37 | 12923.44 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 | 2014-03-24 17:00:00 | 2014-05-09 17:00:00 | 2014-04-25 17:00:00 | 2014-04-25 17:00:00 | 2014-04-24 17:00:00 | 2014-04-23 17:00:00 | 2014-04-23 17:00:00 | 2014-09-15 17:00:00 | 2014-08-12 17:00:00 | 2014-08-12 17:00:00 | 2014-04-24 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 | 2014-09-26 17:00:00 | 2014-09-19 17:00:00 |  | 2014-09-30 17:00:00 | 2014-09-23 17:00:00 |  | 2014-10-11 17:00:00 | 2014-10-04 17:00:00 |  | 0.727272727272727 | 226 | 2014-09-22 17:00:00 |  | 2014-09-22 17:00:00 |  |  | MPI Comment:  4/16/2014 Added ISP tasks per BSE request. Need to order cards for the CO.
PRJ00020353 | SHSD Halls Crossroads Additional PON Area P West side of FDH 254ZE |  | [NAME] | Halls Crossroads | TN |  | 254ZE | OSP Only - PRC | PRC OSP Only Template |  |  | TC-130254090 | Program - SHSD | 2013-12-11 14:55:02 | 1000 | 113445 | 2014-04-15 13:10:15 | 117257 | 0 | 117257 | 31548.42 | 83568.17 | 2140.41 |  |  |  | 2014-03-28 17:00:00 | 2014-03-28 17:00:00 | 2014-03-28 17:00:00 |  |  |  | 2014-04-28 17:00:00 | 2014-04-24 17:00:00 | 2014-04-24 17:00:00 |  |  |  | 2014-08-29 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  | 2014-08-31 17:00:00 | 2014-09-29 17:00:00 |  | 0.833333333333333 | 86 | 2014-09-29 17:00:00 |  | 2014-09-29 17:00:00 |  |  | OSPE Status:  ROW----Site P cancelled, area "P" to be combined with area "O".
PRJ00020444 | SHSD Monroe CO PON ISP |  | UTELCO | Monroe | WI | 465AA, AE, AF, AJ, AD | 46500 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-130465069 | Program - SHSD | 2014-07-18 14:29:08 | 41483 | 0 | 2014-07-18 14:29:09 | 41483 | 0 | 159311 | 158685.52 | 0 | 625.48 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 |  |  |  | 2014-05-16 17:00:00 | 2014-05-15 17:00:00 | 2014-05-15 17:00:00 |  |  |  | 2014-07-20 17:00:00 | 2014-08-22 17:00:00 | 2014-08-22 17:00:00 |  |  |  | 2014-07-31 17:00:00 | 2014-08-25 17:00:00 | 2014-08-25 17:00:00 | 2014-08-28 17:00:00 | 2014-09-25 17:00:00 |  | 2014-09-08 17:00:00 | 2014-10-06 17:00:00 |  | 0.666666666666667 |  | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 | 2014-09-26 17:00:00 |  |  | MPI Comment:  9/22/14 - NMC sent spam of E7 configurations in the Monroe CO.  ISP is good to go for AD, AE, AF, AA, and AJ.
[NAME] | SHSD Monroe FDH 465AA PON Build |  | UTELCO | Monroe | WI | 465AA | 46500 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-130465070 | Program - SHSD | 2014-04-16 14:55:45 | 917679 | 0 | 2014-04-16 14:55:47 | 917679 | 0 | 917679 | 600490.39 | 317612.22 | -423.61 | 2014-04-08 17:00:00 | 2014-04-08 17:00:00 | 2014-04-08 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-06-14 17:00:00 | 2014-05-29 17:00:00 | 2014-05-29 17:00:00 | 2014-05-15 17:00:00 | 2014-05-15 17:00:00 | 2014-05-15 17:00:00 | 2014-07-21 17:00:00 | 2014-09-02 17:00:00 | 2014-09-02 17:00:00 | 2014-11-10 17:00:00 | 2014-11-06 17:00:00 |  |  |  |  |  |  |  | 2014-12-25 17:00:00 | 2014-11-07 17:00:00 |  | 0.636363636363636 |  | 2014-11-07 17:00:00 |  | 2014-11-07 17:00:00 |  |  | IPSC Status:  ISP Construction completed on 8/27.
PRJ00020446 | SHSD Monroe FDH 465AE PON Build |  | UTELCO | Monroe | WI | 465AE | 46500 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-130465068 | Program - SHSD | 2014-04-16 09:29:59 | 149612 | 0 | 2014-04-16 09:30:00 | 149612 | 0 | 149612 | 138656.16 | 11023.67 | -67.83 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 |  |  |  | 2014-05-04 17:00:00 | 2014-05-09 17:00:00 | 2014-05-09 17:00:00 |  |  |  | 2014-10-30 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  | 2014-10-31 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 | 1 |  | 2014-09-26 17:00:00 | 2014-09-26 17:00:00 | 2014-09-26 17:00:00 |  |  | MPI Comment:  9/23/14 - The OSP Construction task has been marked completed.  CCRD.
PRJ00020447 | SHSD Monroe FDH 465AF PON Build |  | UTELCO | Monroe | WI | 465AF | 46500 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-130465063 | Program - SHSD | 2014-04-16 14:55:45 | 323936 | 0 | 2014-04-16 14:55:48 | 323936 | 0 | 323936 | 309714.98 | 14447.89 | -226.87 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 |  |  |  | 2014-05-04 17:00:00 | 2014-05-09 17:00:00 | 2014-05-09 17:00:00 |  |  |  | 2014-10-29 17:00:00 | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 |  |  |  |  |  |  | 2014-10-30 17:00:00 | 2014-09-17 17:00:00 | 2014-09-17 17:00:00 | 1 |  | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 | 2014-09-26 17:00:00 |  |  | MPI Comment:  9/22/14 - NMC Sent Spam for E7 config(s).  ISP and OSP complete.  CCRD.
PRJ00020449 | SHSD Monroe FDH [NAME] |  | UTELCO | Monroe | WI | [NAME] | 46500 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-130465067 | Program - SHSD | 2014-04-16 09:31:42 | 144781 | 0 | 2014-04-16 09:31:43 | 144781 | 0 | 144781 | 56194.03 | 89231.3 | -644.33 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-05-04 17:00:00 | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 | 2014-05-04 17:00:00 | 2014-05-12 17:00:00 | 2014-05-12 17:00:00 | 2014-06-10 17:00:00 | 2014-09-02 17:00:00 | 2014-09-02 17:00:00 | 2014-10-29 17:00:00 | 2014-10-09 17:00:00 |  |  |  |  |  |  |  | 2014-12-15 17:00:00 | 2014-10-10 17:00:00 |  | 0.636363636363636 |  | 2014-10-10 17:00:00 |  | 2014-10-10 17:00:00 |  |  | MPI Comment:  9/17/14 - Tasks updated to reflect 10/10 CCRD date.  NMC work is not necessary out of east switch.  The Calix for the east switch is in the Monroe CO and is being configured under the ISP project.
PRJ00020450 | SHSD Monroe FDH 465CG PON Build |  | UTELCO | Monroe | WI | 465CG | 46541 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-130465066 | Program - SHSD | 2014-04-16 09:30:32 | 195906 | 0 | 2014-04-16 09:30:34 | 195906 | 0 | 195906 | 154393.58 | 41612.8 | -100.38 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 |  |  |  | 2014-05-04 17:00:00 | 2014-05-09 17:00:00 | 2014-05-09 17:00:00 |  |  |  | 2014-10-29 17:00:00 | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 |  |  |  |  |  |  | 2014-10-30 17:00:00 | 2014-09-17 17:00:00 | 2014-09-17 17:00:00 | 1 |  | 2014-10-10 17:00:00 |  | 2014-10-10 17:00:00 |  |  | MPI Comment:  9/17/14 - The OSP Construction task has been marked completed.  CCRD.  ISP NMC Config is currently with NMC.
PRJ00020452 | SHSD Monroe FDH 465CA PON Build |  | UTELCO | Monroe | WI | 465CA | 46541 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130465065 | Program - SHSD | 2014-04-16 09:32:21 | 203531 | 0 | 2014-04-16 09:32:23 | 203531 | 0 | 208531 | 98124.25 | 111401.81 | -995.06 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 | 2014-04-02 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-05-12 17:00:00 | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 | 2014-05-12 17:00:00 | 2014-05-14 17:00:00 | 2014-05-14 17:00:00 | 2014-07-31 17:00:00 | 2014-09-04 17:00:00 | 2014-09-04 17:00:00 | 2014-10-31 17:00:00 | 2014-12-11 17:00:00 |  | 2014-11-01 17:00:00 | 2014-09-04 17:00:00 | 2014-09-04 17:00:00 | 2014-12-04 17:00:00 | 2014-10-01 17:00:00 |  | 2014-12-15 17:00:00 | 2014-12-12 17:00:00 |  | 0.666666666666667 |  | 2014-12-12 17:00:00 |  | 2014-12-12 17:00:00 |  |  | OSP Implementation Status:  Construction complete due 10/30/14 currently on track.
PRJ00020453 | SHSD Monroe FDH [NAME] |  | UTELCO | Monroe | WI | 465AD | 46500 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130465062 | Program - SHSD | 2014-04-16 14:55:44 | 734160 | 0 | 2014-04-16 14:55:47 | 734160 | 0 | 736660 | 657311.55 | 76860.33 | 2488.12 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 |  |  |  | 2014-05-04 17:00:00 | 2014-05-13 17:00:00 | 2014-05-13 17:00:00 |  |  |  | 2014-10-29 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  | 2014-10-30 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 | 1 |  | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 | 2014-09-26 17:00:00 |  |  | MPI Comment:  9/29/14 - $2500 was added and Reba was notified
[NAME] | SHSD Monroe FDH 465CF PON Build |  | UTELCO | Monroe | WI | 465CF | 46541 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-130465064 | Program - SHSD | 2014-04-16 09:31:17 | 125393 | 0 | 2014-04-16 09:31:18 | 125393 | 0 | 131393 | 80346.81 | 51103.28 | -57.09 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-02-19 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 | 2014-04-09 17:00:00 |  |  |  | 2014-05-04 17:00:00 | 2014-05-09 17:00:00 | 2014-05-09 17:00:00 |  |  |  | 2014-10-29 17:00:00 | 2014-10-09 17:00:00 |  |  |  |  |  |  |  | 2014-10-30 17:00:00 | 2014-10-10 17:00:00 |  | 0.666666666666667 |  | 2014-10-10 17:00:00 |  | 2014-10-10 17:00:00 |  |  | OSP Implementation Status:  Construction complete due 10/30/14 currently on track.
PRJ00020490 | Move Waynesboro 7750 traffic and links to Parsons 7750 |  | TN Tel Parsons | Parsons | TN |  | 24700 | ISP Only - PRC | PRC ISP Only |  | Access Equipment n/a | TC-130247045 | Program - SHSD | 2013-12-30 11:03:17 | 200 | 25000 | 2014-02-11 12:08:42 | 26674 | 0 | 21742.34 | 21742.34 | 0 | 0 | 2014-02-04 17:00:00 | 2014-02-04 17:00:00 | 2014-02-04 17:00:00 |  |  |  | 2014-03-09 17:00:00 | 2014-03-14 17:00:00 | 2014-03-14 17:00:00 |  |  |  | 2014-05-09 17:00:00 | 2014-06-20 17:00:00 | 2014-06-20 17:00:00 |  |  |  | 2014-05-20 17:00:00 | 2014-06-26 17:00:00 | 2014-06-26 17:00:00 | 2014-07-20 17:00:00 | 2014-07-30 17:00:00 | 2014-07-30 17:00:00 | 2014-07-31 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 1 |  |  |  |  |  |  | BSE Status:  BSE still waiting on EPL. 3/10/2014
PRJ00020628 | SHSD Elkhorn 131AA OSP build |  | State Long Distance | Elkhorn | WI | 131AA | 13100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140131024 | Program - SHSD | 2014-05-15 07:47:16 | 2165798 | 0 | 2014-05-15 07:47:18 | 2165798 | 0 | 2165798 | 476461.74 | 1667317.55 | 22018.71 | 2014-03-20 17:00:00 | 2014-03-20 17:00:00 | 2014-03-20 17:00:00 | 2014-05-12 17:00:00 | 2014-05-12 17:00:00 | 2014-05-12 17:00:00 |  |  |  | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 |  |  |  | 2014-11-28 17:00:00 | 2014-11-28 17:00:00 |  |  |  |  |  |  |  | 2014-11-29 17:00:00 | 2014-11-29 17:00:00 |  | 0.454545454545455 |  | 2014-12-05 17:00:00 |  | 2014-12-05 17:00:00 |  |  | MPI Comment:  9/16 Conduit and drilling 40% complete. Aerial cable placement 12% complete. Buried cable placement 6% complete. OSP build completion date is 11/28.
PRJ00020629 | SHSD Elkhorn 131AB OSP build |  | State Long Distance | Elkhorn | WI | 131AB | 13100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140131039 | Program - SHSD | 2014-05-15 10:54:34 | 574840 | 0 | 2014-05-15 10:54:36 | 574840 | 0 | 574840 | 378370.18 | 196663.62 | -193.8 | 2014-03-20 17:00:00 | 2014-03-20 17:00:00 | 2014-03-20 17:00:00 | 2014-05-12 17:00:00 | 2014-05-12 17:00:00 | 2014-05-12 17:00:00 |  |  |  | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 |  |  |  | 2014-08-29 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  | 2014-08-30 17:00:00 | 2014-08-30 17:00:00 |  | 0.454545454545455 |  | 2014-10-10 17:00:00 |  | 2014-10-29 17:00:00 |  |  | MPI Comment:  8/29 FDH AB is built, spliced, tested, and turned over to PRS team for loading into Martens. PON cut sheets forwarded to [NAME].
PRJ00020630 | SHSD Elkhorn 131CB OSP build |  | State Long Distance | Elkhorn | WI | 131AI | 13109 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140131025 | Program - SHSD | 2014-05-15 10:54:35 | 858298 | 0 | 2014-05-15 10:54:37 | 858298 | 0 | 858298 | 560592.81 | 293883.08 | 3822.11 | 2014-03-20 17:00:00 | 2014-03-20 17:00:00 | 2014-03-20 17:00:00 | 2014-05-12 17:00:00 | 2014-05-12 17:00:00 | 2014-05-12 17:00:00 |  |  |  | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 |  |  |  |  |  |  | 2014-09-13 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 | 1 |  | 2014-10-10 17:00:00 |  | 2014-10-29 17:00:00 |  |  | FDH name change from 131AI to 131CB per OSPE.
[NAME] | SHSD 13100 Elkhorn CO ISP |  | State Long Distance | Elkhorn | WI |  | 13100 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP | Calix E7-2 (GPON4) | TC-140131030 | Program - SHSD | 2014-07-18 13:50:15 | 249878 | 0 | 2014-07-18 13:50:16 | 249878 | 0 | 361841 | 327817.01 | 34018.62 | 5.37 | 2014-05-16 17:00:00 | 2014-05-16 17:00:00 | 2014-05-16 17:00:00 | 2014-05-19 17:00:00 | 2014-05-19 17:00:00 | 2014-05-19 17:00:00 | 2014-07-09 17:00:00 | 2014-07-08 17:00:00 | 2014-07-08 17:00:00 |  | 2014-09-08 17:00:00 | 2014-09-08 17:00:00 | 2014-08-12 17:00:00 | 2014-09-18 17:00:00 | 2014-09-18 17:00:00 |  | 2014-09-17 17:00:00 | 2014-09-17 17:00:00 | 2014-08-23 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 | 2014-09-16 17:00:00 | 2014-10-03 17:00:00 |  | 2014-09-27 17:00:00 | 2014-10-14 17:00:00 |  | 0.818181818181818 | 0 | 2014-10-10 17:00:00 |  | 2014-10-29 17:00:00 |  |  | IPNE Status:  USRNJP_092214 - NMC Handoff complete.
[NAME] | SHSD New Site - West Street ISP |  | State Long Distance | Elkhorn | WI |  | 13100 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140131027 | Program - SHSD | 2014-01-13 12:28:44 | 51700 | 0 |  |  |  | 556.75 | 102.08 | 0 | 454.67 | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. Moved HLDROM due dates to 5/1/15
PRJ00020636 | SHSD 13109 Harvest Way ISP |  | State Long Distance | Elkhorn | WI | 131AI | 13109 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP | Calix E7-2 (GPON4) | TC-140131034 | Program - SHSD | 2014-07-18 13:50:15 | 39412 | 0 | 2014-07-18 13:50:17 | 39412 | 0 | 78876.31 | 47622.39 | 1825.15 | 29428.77 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-07-14 17:00:00 | 2014-08-08 17:00:00 | 2014-08-08 17:00:00 |  |  |  | 2014-08-27 17:00:00 | 2014-09-18 17:00:00 | 2014-09-18 17:00:00 |  |  |  | 2014-09-07 17:00:00 | 2014-09-26 17:00:00 | 2014-09-26 17:00:00 | 2014-10-02 17:00:00 | 2014-10-21 17:00:00 |  | 2014-10-13 17:00:00 | 2014-11-01 17:00:00 |  | 0.636363636363636 |  | 2014-10-10 17:00:00 |  | 2014-10-29 17:00:00 |  |  | MPI Comment:  9/26 Submitted to NMC today.
PRJ00020639 | SHSD 13130 New Site First avenue Apts |  | State Long Distance | Elkhorn | WI |  | 13130 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140131028 | Program - SHSD | 2014-01-13 12:28:45 | 27300 | 0 |  |  |  | 994.93 | 494.93 | 0 | 500 | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. Moved HLDROM due dates out to 5/1/15
PRJ00020640 | SHSD 13131 New Site [NAME] |  | State Long Distance | Elkhorn | WI |  | 13131 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140131029 | Program - SHSD | 2014-01-13 12:28:45 | 20300 | 0 |  |  |  | 920.08 | 420.08 | 0 | 500 | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15  No change. Project on hold. Will be looked at on a case by case basis. New HLDROM due date is 5/1/15
[NAME] | SHSD 13132 New Site Hartwell Street |  | State Long Distance | Elkhorn | WI |  | 13132 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140131032 | Program - SHSD | 2014-01-13 12:28:46 | 20300 | 0 |  |  |  | 699.81 | 199.81 | 0 | 500 | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. New HLDROM due date is 5/1/15
PRJ00020642 | SHSD 13133 New Site S. Wisconsin St |  | State Long Distance | Elkhorn | WI |  | 13133 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140131033 | Program - SHSD | 2014-01-13 12:28:46 | 20900 | 0 |  |  |  | 621.98 | 121.98 | 0 | 500 | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date.
PRJ00020643 | SHSD 13134 New Site Hazel Ridge Road |  | State Long Distance | Elkhorn | WI |  | 13134 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140131036 | Program - SHSD | 2014-01-13 12:28:46 | 20900 | 0 |  |  |  | 901.07 | 401.07 | 0 | 500 | 2014-02-13 17:00:00 | 2015-05-01 17:00:00 |  | 2014-02-13 17:00:00 | 2015-05-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date
[NAME] | SHSD 13135 New Site Park Street |  | State Long Distance | Elkhorn | WI |  | 13135 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140131042 | Program - SHSD | 2014-01-13 12:28:46 | 20300 | 0 |  |  |  | 681.7 | 181.7 | 0 | 500 | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date
[NAME] | SHSD 13136 New Site [NAME] |  | State Long Distance | Elkhorn | WI |  | 13136 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140131038 | Program - SHSD | 2014-01-13 12:25:02 | 20900 | 0 |  |  |  | 873.95 | 373.95 | 0 | 500 | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date
PRJ00020679 | SHSD 13137 New Site W Market North |  | State Long Distance | Elkhorn | WI |  | 13137 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140131023 | Program - SHSD | 2014-01-13 12:25:02 | 20900 | 0 |  |  |  | 850.64 | 350.64 | 0 | 500 | 2014-02-12 17:00:00 | 2015-04-17 17:00:00 |  | 2014-02-12 17:00:00 | 2015-04-17 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. Moved HLDROM due dates to 4/17/15
PRJ00020680 | SHSD 13138 New Site W Market South |  | State Long Distance | Elkhorn | WI |  | 13138 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140131040 | Program - SHSD | 2014-01-13 12:25:02 | 20300 | 0 |  |  |  | 756.78 | 256.78 | 0 | 500 | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  | 2014-02-12 17:00:00 | 2015-05-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date
[NAME] | SHSD Build PON OSP FDH Area 571AA |  | Southeast Telephone | Waterford | WI | 571AA | 57100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140571033 | Program - SHSD | 2014-06-09 11:07:13 | 2126136 | 0 | 2014-06-09 11:07:19 | 2126136 | 0 | 2126136 | 394355.74 | 1632416.38 | 99363.88 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-05-19 17:00:00 | 2014-05-19 17:00:00 | 2014-05-19 17:00:00 |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-12-31 17:00:00 | 2014-12-31 17:00:00 |  |  |  |  |  |  |  | 2015-01-01 17:00:00 | 2015-01-01 17:00:00 |  | 0.454545454545455 | 1608 | 2015-01-09 17:00:00 |  | 2015-01-09 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
[NAME] | SHSD Build PON OSP FDH Area 571AC |  | Southeast Telephone | Waterford | WI | 571AC | 57100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140571027 | Program - SHSD | 2014-06-06 15:29:55 | 109643 | 0 | 2014-06-06 15:29:59 | 109643 | 0 | 109643 | 93009.9 | 16327.27 | 305.83 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-09-26 17:00:00 | 2014-09-26 17:00:00 |  |  |  |  |  |  |  | 2014-09-27 17:00:00 | 2014-09-27 17:00:00 |  | 0.454545454545455 | 118 | 2014-10-15 17:00:00 |  | 2014-10-29 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020750 | SHSD Build PON OSP FDH Area 571AE |  | Southeast Telephone | Waterford | WI | 571AE | 57100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140571025 | Program - SHSD | 2014-06-06 15:29:54 | 189572 | 0 | 2014-06-06 15:29:58 | 189572 | 0 | 189572 | 98749.39 | 81997.13 | 8825.48 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-10-10 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  |  |  |  | 2014-10-11 17:00:00 | 2014-10-11 17:00:00 |  | 0.454545454545455 | 164 | 2014-10-17 17:00:00 |  | 2014-10-17 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020751 | SHSD Build PON OSP FDH Area 571AH |  | Southeast Telephone | Waterford | WI | 571AH | 57100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140571032 | Program - SHSD | 2014-06-09 09:10:59 | 819450 | 0 | 2014-06-09 09:11:01 | 819450 | 0 | 819450 | 153991.49 | 619438.65 | 46019.86 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-11-10 17:00:00 | 2014-12-12 17:00:00 |  |  |  |  |  |  |  | 2014-11-11 17:00:00 | 2014-12-13 17:00:00 |  | 0.454545454545455 | 459 | 2014-11-18 17:00:00 |  | 2014-11-18 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020752 | SHSD Build PON OSP FDH Area 571AJ |  | Southeast Telephone | Waterford | WI | 571AJ | 57100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140571031 | Program - SHSD | 2014-06-09 09:10:59 | 376634 | 0 | 2014-06-09 09:11:01 | 376634 | 0 | 376634 | 53779.78 | 297455.74 | 25398.48 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-11-10 17:00:00 | 2014-12-12 17:00:00 |  |  |  |  |  |  |  | 2014-11-11 17:00:00 | 2014-12-13 17:00:00 |  | 0.454545454545455 | 256 | 2014-11-18 17:00:00 |  | 2014-11-18 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020753 | SHSD Build PON OSP FDH Area 571AK |  | Southeast Telephone | Waterford | WI | 571AK | 57100 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | [NAME] | Program - SHSD | 2014-06-09 09:10:59 | 940097 | 0 | 2014-06-09 09:11:01 | 940097 | 0 | 940097 | 610836.29 | 280876.34 | 48384.37 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-03-21 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-09-26 17:00:00 | 2015-01-23 17:00:00 |  |  |  |  |  |  |  | 2014-09-27 17:00:00 | 2015-01-24 17:00:00 |  | 0.454545454545455 |  | 2015-01-30 17:00:00 |  | 2015-02-13 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020769 | SHSD Build PON OSP FDH Area572AD |  | Southeast Telephone | Wind Lake | WI | 572AD | 572AD | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140572023 | Program - SHSD | 2014-07-16 11:02:37 | 340835 | 0 | 2014-07-16 11:02:40 | 340835 | 0 | 340835 | 23938.7 | 278245.32 | 38650.98 | 2014-03-25 17:00:00 | 2014-03-25 17:00:00 | 2014-03-25 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 |  |  |  | 2014-07-17 17:00:00 | 2014-07-17 17:00:00 | 2014-07-17 17:00:00 |  |  |  | 2014-12-12 17:00:00 | 2014-12-12 17:00:00 |  |  |  |  |  |  |  | 2014-12-13 17:00:00 | 2014-12-13 17:00:00 |  | 0.454545454545455 | 263 |  |  |  |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020770 | SHSD Build PON OSP FDH Area572AC |  | Southeast Telephone | Wind Lake | WI | 572AC | 57200 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140572025 | Program - SHSD | 2014-07-16 15:55:38 | 1893747 | 0 | 2014-07-16 15:55:39 | 1893747 | 0 | 1893747 | 113697.48 | 1573419.61 | 206629.91 | 2014-03-25 17:00:00 | 2014-03-25 17:00:00 | 2014-03-25 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 |  |  |  | 2014-07-17 17:00:00 | 2014-07-17 17:00:00 | 2014-07-17 17:00:00 |  |  |  | 2015-02-01 17:00:00 | 2015-02-01 17:00:00 |  |  |  |  |  |  |  | 2015-02-02 17:00:00 | 2015-02-02 17:00:00 |  | 0.454545454545455 | 1423 |  |  |  |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020773 | SHSD Build PON OSP FDH Area 572AG |  | Southeast Telephone | Wind Lake | WI | 572AG | 572AG | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140572022 | Program - SHSD | 2014-07-16 11:18:01 | 272924 | 0 | 2014-07-16 11:18:02 | 272924 | 0 | 272924 | 17502.48 | 220735.43 | 34686.09 | 2014-03-25 17:00:00 | 2014-03-25 17:00:00 | 2014-03-25 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 |  |  |  | 2014-07-17 17:00:00 | 2014-07-17 17:00:00 | 2014-07-17 17:00:00 |  |  |  | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  | 2014-12-06 17:00:00 | 2014-12-06 17:00:00 |  | 0.454545454545455 | 221 |  |  |  |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020775 | SHSD Build PON OSP FDH Area572AI |  | Southeast Telephone | Wind Lake | WI | 572AI | 572AI | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140572021 | Program - SHSD | 2014-07-18 12:09:48 | 293897 | 0 | 2014-07-18 12:09:49 | 293897 | 0 | 293897 | 27022.96 | 242901.6 | 23972.44 | 2014-03-25 17:00:00 | 2014-03-25 17:00:00 | 2014-03-25 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 | 2014-07-11 17:00:00 |  |  |  | 2014-07-18 17:00:00 | 2014-07-18 17:00:00 | 2014-07-18 17:00:00 |  |  |  | 2014-12-23 17:00:00 | 2014-12-23 17:00:00 |  |  |  |  |  |  |  | 2014-12-24 17:00:00 | 2014-12-24 17:00:00 |  | 0.454545454545455 | 241 |  |  |  |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
PRJ00020776 | SHSD PON ISP Wind Lake CO 57200 |  | Southeast Telephone | Wind Lake | WI |  | 08600 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP | Calix E7-2 (GPON4) | TC-140572027 | Program - SHSD | 2014-07-18 13:50:14 | 102490 | 0 | 2014-07-18 13:50:15 | 102490 | 0 | 142058 | 106870.58 | 12907.26 | 22280.16 | 2014-05-19 17:00:00 | 2014-05-19 17:00:00 | 2014-05-19 17:00:00 | 2014-04-23 17:00:00 | 2014-04-23 17:00:00 | 2014-04-23 17:00:00 | 2014-07-25 17:00:00 | 2014-08-25 17:00:00 | 2014-08-25 17:00:00 |  |  |  | 2014-09-04 17:00:00 | 2014-10-22 17:00:00 |  |  |  |  | 2014-09-15 17:00:00 | 2014-11-02 17:00:00 |  | 2014-10-11 17:00:00 | 2014-11-28 17:00:00 |  | 2014-10-22 17:00:00 | 2014-12-09 17:00:00 |  | 0.454545454545455 | 0 |  |  |  |  |  | MPI Comment:  9/26 Power cut for E7's scheduled for 10/2.
PRJ00020778 | SHSD Waterford CO DSA57100 PON ISP |  | Southeast Telephone | Waterford | WI |  | 57100 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP | Calix E7-2 (GPON4) | TC-140571023 | Program - SHSD | 2014-07-18 13:50:14 | 161372 | 0 | 2014-07-18 13:57:22 | 161372 | 0 | 244445 | 226389.32 | 11022.35 | 7033.33 | 2014-06-03 17:00:00 | 2014-06-03 17:00:00 | 2014-06-03 17:00:00 | 2014-04-23 17:00:00 | 2014-04-23 17:00:00 | 2014-04-23 17:00:00 | 2014-07-14 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-08-21 17:00:00 | 2014-09-26 17:00:00 | 2014-09-26 17:00:00 |  |  |  | 2014-09-01 17:00:00 | 2014-10-07 17:00:00 |  | 2014-09-27 17:00:00 | 2014-10-24 17:00:00 |  | 2014-10-08 17:00:00 | 2014-11-04 17:00:00 |  | 0.545454545454545 | 0 | 2014-10-15 17:00:00 |  | 2014-10-15 17:00:00 |  |  | MPI Comment:  9/26 Submitted to NMC to provision/test/turnup E7's_x000D_ .
PRJ00020791 | SHSD Waterford MetaSwitch Class 5 |  | Southeast Telephone | Waterford | WI |  | 57100 | ISP & OSP - PRC | PRC ISP-OSP Template |  | Access Equipment n/a | TC-140571022 | Program - SHSD | 2014-04-25 12:45:40 | 78079 | 0 | 2014-04-25 12:45:42 | 78079 | 0 | 82507.11 | 81506.64 | 0 | 1000.47 | 2014-03-28 17:00:00 | 2014-03-28 17:00:00 | 2014-03-28 17:00:00 | 2014-01-23 17:00:00 | 2014-01-23 17:00:00 | 2014-01-23 17:00:00 | 2014-05-22 17:00:00 | 2014-05-20 17:00:00 | 2014-05-20 17:00:00 |  |  |  | 2014-06-12 17:00:00 | 2014-06-23 17:00:00 | 2014-06-23 17:00:00 |  |  |  | 2014-06-23 17:00:00 | 2014-07-14 17:00:00 | 2014-07-14 17:00:00 | 2014-07-17 17:00:00 | 2014-09-03 17:00:00 | 2014-09-03 17:00:00 | 2014-07-28 17:00:00 | 2014-09-18 17:00:00 | 2014-09-18 17:00:00 | 1 | 0 |  |  |  |  |  | MPI Comment:  9/22 Marked as Customer Ready but [NAME] reported last week that there are timing slips [NAME], [NAME] and [NAME] are working on this issue. Sounds like they need a composite clock location on the BITS clock instead of a T1 interface.
PRJ00020846 | SHSD Waterford SM 1 VDSL2 ISP |  | Southeast Telephone | Waterford | WI | 571AA | 571AA | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140571036 | Program - SHSD | 2014-01-20 08:14:51 | 2500 | 0 |  |  |  | 2513.6 | 2030.66 | 0 | 482.94 | 2014-02-19 17:00:00 | 2015-03-18 17:00:00 |  | 2014-02-19 17:00:00 | 2014-05-17 17:00:00 | 2014-05-17 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 39 |  |  |  |  |  | MPI Comment:  8/22  On hold indefinitely. 2015 build at best  HLDROM changed to 3/18/15
PRJ00020847 | SHSD Waterford SM 2 VDSL2 ISP |  | Southeast Telephone | Waterford | WI | 571AA | 571AA | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140571038 | Program - SHSD | 2014-01-23 14:40:44 | 2500 | 0 |  |  |  | 2513.2 | 2029.22 | 0 | 483.98 | 2014-02-22 17:00:00 | 2015-03-18 17:00:00 |  | 2014-02-22 17:00:00 | 2014-05-17 17:00:00 | 2014-05-17 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 20 |  |  |  |  |  | MPI Comment:  8/25 On hold indefinitely. HLDROM changed to 3/18/2015
PRJ00020848 | SHSD Waterford SM 3 VDSL2 ISP |  | Southeast Telephone | Waterford | WI | 571AA | 571AA | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140571037 | Program - SHSD | 2014-01-23 14:40:45 | 2500 | 0 |  |  |  | 2513.2 | 2058.49 | 0 | 454.71 | 2014-02-22 17:00:00 | 2015-03-18 17:00:00 |  | 2014-02-22 17:00:00 | 2014-05-17 17:00:00 | 2014-05-17 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 28 |  |  |  |  |  | MPI Comment:  8/22  On hold indefinitely.  HLDROM changed to 3/18/2015
PRJ00020849 | SHSD Waterford SM 4 VDSL2 ISP |  | Southeast Telephone | Waterford | WI | 571AA | 571AA | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140571040 | Program - SHSD | 2014-01-23 14:40:45 | 2500 | 0 |  |  |  | 2513.6 | 2058.89 | 0 | 454.71 | 2014-02-22 17:00:00 | 2015-03-18 17:00:00 |  | 2014-02-22 17:00:00 | 2014-05-17 17:00:00 | 2014-05-17 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 32 |  |  |  |  |  | MPI Comment:  8/25  On hold indefinitely. HLDROM changed to 3/18/2015
PRJ00020850 | SHSD Waterford SM 5 VDSL2 ISP |  | Southeast Telephone | Waterford | WI | 571AA | 571AA | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140571039 | Program - SHSD | 2014-01-23 14:40:46 | 2500 | 0 |  |  |  | 2529.54 | 2074.83 | 0 | 454.71 | 2014-02-22 17:00:00 | 2015-03-18 17:00:00 |  | 2014-02-22 17:00:00 | 2014-05-17 17:00:00 | 2014-05-17 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 17 |  |  |  |  |  | MPI Comment:  8/25  On hold indefinitely. HLDROM changed to 3/18/2015
PRJ00021224 | SHSD Halls Crossroads Build PON Area N East side of FDH 254ZE |  | [NAME] | Halls Crossroads | TN |  | 254ZE | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140254024 | Program - SHSD | 2014-02-12 15:20:23 | 239803 | 0 | 2014-04-17 10:44:04 | 224247 | 0 | 224247 | 45391.65 | 169424.21 | 9431.14 |  |  |  | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 |  |  |  | 2014-05-07 17:00:00 | 2014-04-24 17:00:00 | 2014-04-24 17:00:00 |  |  |  | 2014-09-04 17:00:00 | 2014-09-25 17:00:00 | 2014-09-25 17:00:00 |  |  |  |  |  |  | 2014-10-08 17:00:00 | 2014-09-30 17:00:00 |  | 0.833333333333333 | 136 | 2014-09-22 17:00:00 |  | 2014-09-22 17:00:00 |  |  | SHSD build of proposed area N as designed by OSPE.  MSCO ([NAME]) approved adding this area.  ROM $239,803
PRJ00021523 | SHSD FDH 632AA PON Build - Wilton CO |  | [NAME] | [NAME] | NH | 632AA | 63200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140632022 | Program - SHSD | 2014-03-05 14:45:22 | 30000 | 396271 |  |  |  | 30075.43 | 4232.88 | 23544.48 | 2298.07 |  |  |  | 2014-08-29 17:00:00 | 2014-10-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/4/14 - new HLDROM date is 10/31/14.
PRJ00021524 | SHSD FDH [NAME] |  | [NAME] | [NAME] | NH | [NAME] | 63200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140632029 | Program - SHSD | 2014-03-05 14:45:22 | 7500 | 58735 |  |  |  | 7500 | 840.46 | 4256.8 | 2402.74 |  |  |  | 2014-08-29 17:00:00 | 2014-10-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/4/14 - new HLDROM date is 10/31/14
PRJ00021525 | SHSD FDH 632AD PON Build - Abbott Hill Rd |  | [NAME] | [NAME] | NH | 632AD | 63200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140632032 | Program - SHSD | 2014-03-05 14:45:22 | 10000 | 106566 |  |  |  | 10000 | 998.6 | 7213.6 | 1787.8 |  |  |  | 2014-08-29 17:00:00 | 2014-10-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/4/14 - new HLDROM date is 10/31/14
PRJ00021526 | SHSD FDH 632CA PON Build - Burton Highway |  | [NAME] | [NAME] | NH | 632CA | 63206 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140632023 | Program - SHSD | 2014-03-05 14:45:23 | 17500 | 248735 |  |  |  | 17500 | 1448.59 | 14551.52 | 1499.89 |  |  |  | 2014-08-29 17:00:00 | 2014-10-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/4/14 - new HLDROM is 10/31/14.
PRJ00021527 | SHSD FDH 632DA PON Build - Harvest Road |  | [NAME] | [NAME] | NH | 632DA | 63204 | OSP Only - PRC | PRC OSP Only Template | PON |  | [NAME] | Program - SHSD | 2014-03-05 14:45:23 | 25000 | 326900 |  |  |  | 25000 | 1910.07 | 19677.84 | 3412.09 |  |  |  | 2014-08-29 17:00:00 | 2014-10-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/4/14 - new HLDROM date is 10/31/14
[NAME] | SHSD FDH [NAME] 101 |  | [NAME] | [NAME] | NH | 632DB | 63200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140632024 | Program - SHSD | 2014-03-05 14:45:23 | 20000 | 163692 |  |  |  | 20000 | 1967.86 | 11201.44 | 6830.7 |  |  |  | 2014-08-29 17:00:00 | 2014-10-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/4/14 - new HLDROM date is 10/31/14
PRJ00021529 | SHSD FDH 632EA PON Build - Highfields |  | [NAME] | [NAME] | NH | 632EA | 63203 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140632028 | Program - SHSD | 2014-03-05 14:45:23 | 20000 | 273127 |  |  |  | 20000 | 2024.01 | 16080.16 | 1895.83 |  |  |  | 2014-08-29 17:00:00 | 2014-10-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/4/14 - new HLDROM date is 10/31/14
PRJ00021530 | SHSD PON ISP and Fiber term. 63200 Wilton CO |  | [NAME] | [NAME] | NH | 632AA, AB, AD | 63200 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140632025 | Program - SHSD | 2014-09-16 09:04:23 | 112959 | 4025 | 2014-09-16 09:04:24 | 112959 | 4025 | 116984 | 1779.33 | 90883.25 | 24321.42 | 2014-09-11 17:00:00 | 2014-09-11 17:00:00 | 2014-09-11 17:00:00 |  |  |  | 2014-10-31 17:00:00 | 2014-10-31 17:00:00 |  |  |  |  | 2014-12-19 17:00:00 | 2014-12-19 17:00:00 |  |  |  |  | 2015-05-01 17:00:00 | 2015-05-01 17:00:00 |  | 2015-06-04 17:00:00 | 2015-06-04 17:00:00 |  | 2015-06-15 17:00:00 | 2015-06-15 17:00:00 |  | 0.333333333333333 |  |  |  |  |  |  | MPI Comment:  9/29/14 - Equipment on order, EP due 10/31.
PRJ00021532 | SHSD PON ISP and Fiber term. 63206 Burton Highway |  | [NAME] | [NAME] | NH | 632CA | 63206 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140632031 | Program - SHSD | 2014-03-05 14:46:48 | 2500 | 59800 | 2014-09-16 08:58:52 | 50822 | 0 | 50822 | 1493.21 | 35121.8 | 14206.99 | 2014-09-10 17:00:00 | 2014-09-10 17:00:00 | 2014-09-10 17:00:00 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  | 2015-03-06 17:00:00 | 2015-03-06 17:00:00 |  |  |  |  | 2015-03-17 17:00:00 | 2015-03-17 17:00:00 |  | 2015-04-20 17:00:00 | 2015-04-20 17:00:00 |  | 2015-05-01 17:00:00 | 2015-05-01 17:00:00 |  | 0.333333333333333 |  |  |  |  |  |  | MPI Comment:  9/29/14 - Equipment on order, EP due 11/14.
PRJ00021534 | SHSD PON ISP and Fiber term 63203 Highfields |  | [NAME] | [NAME] | NH | 632EA | 63203 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140632027 | Program - SHSD | 2014-03-05 14:46:48 | 2500 | 77300 | 2014-09-11 10:43:10 | 49963 | 0 | 49963 | 1418.43 | 37452.68 | 11091.89 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 |  |  |  | 2014-10-31 17:00:00 | 2014-10-31 17:00:00 |  |  |  |  | 2014-12-19 17:00:00 | 2014-12-19 17:00:00 |  |  |  |  | 2015-05-01 17:00:00 | 2015-05-01 17:00:00 |  | 2015-06-04 17:00:00 | 2015-06-04 17:00:00 |  | 2015-06-15 17:00:00 | 2015-06-15 17:00:00 |  | 0.333333333333333 |  |  |  |  |  |  | MPI Comment:  9/29/14 - Equipment on order, EP due 10/31.
PRJ00021535 | SHSD PON ISP and Fiber term 63204 Harvest Road |  | [NAME] | [NAME] | NH | 632DA, DB | 63204 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140632026 | Program - SHSD | 2014-03-05 14:46:48 | 2500 | 77300 | 2014-09-16 08:58:52 | 62225 | 0 | 62225 | 1593.68 | 46395.7 | 14235.62 | 2014-09-09 17:00:00 | 2014-09-09 17:00:00 | 2014-09-09 17:00:00 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  | 2015-03-06 17:00:00 | 2015-03-06 17:00:00 |  |  |  |  | 2015-03-17 17:00:00 | 2015-03-17 17:00:00 |  | 2015-04-20 17:00:00 | 2015-04-20 17:00:00 |  | 2015-05-01 17:00:00 | 2015-05-01 17:00:00 |  | 0.333333333333333 |  |  |  |  |  |  | MPI Comment:  9/29/14 - Equipment on order, EP due 11/14.
PRJ00021914 | SHSD PON ISP Karcher Rd DSA 08603 |  | BB&W | Bohners Lake | WI |  | 08603 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140086031 | Program - SHSD | 2014-03-28 15:57:54 | 1000 | 0 |  |  |  | 1099.4 | 538.69 | 0 | 560.71 | 2014-06-30 17:00:00 | 2014-08-21 17:00:00 | 2014-08-21 17:00:00 |  | 2014-08-14 17:00:00 | 2014-08-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.272727272727273 | 0 |  |  |  |  |  | MPI Comment:  9/15 Submitted for Tech Review. On hold until [NAME] has completed his review of the assocated OSP project costs.  OSP portion under PRJ 21925 086FA
PRJ00021915 | SHSD Build PON OSP FDH Area 087AA |  | BB&W | Wheatland | WI | 087AA | 087AA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140087026 | Program - SHSD | 2014-03-28 15:57:53 | 54042 | 713918 |  |  |  | 55091.24 | 49591.53 | 0 | 5499.71 | 2014-06-30 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-06-30 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  8/7 [NAME] will have the project ready for PRC approval no later than 8/29   ISP under PRJ 21918 Wheatland CO 008700
PRJ00021916 | SHSD Build PON OSP FDH Area 087BA |  | BB&W | Wheatland | WI | [NAME] | [NAME] | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140087025 | Program - SHSD | 2014-03-28 15:59:42 | 34125 | 0 |  |  |  | 34763.91 | 30733.03 | 0 | 4030.88 | 2014-06-30 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-06-30 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 340 |  |  |  |  |  | MPI Comment:  8/7 [NAME] will have the project ready for PRC approval no later than 8/29 ISP portion under PRJ 21919 Wheatland DSA 08704
PRJ00021917 | SHSD Build PON OSP FDH Area 087AH |  | BB&W | Wheatland | WI | 087HA | 08700 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140087024 | Program - SHSD | 2014-03-28 15:59:42 | 27010 | 0 |  |  |  | 27525.07 | 24319.97 | 0 | 3205.1 | 2014-06-30 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-06-30 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 248 |  |  |  |  |  | FDH name change per [NAME]. Was [NAME] now is 087AH. TK
PRJ00021918 | SHSD PON ISP Wheatland CO 08700 |  | BB&W | Wheatland | WI |  | 08700 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-140087023 | Program - SHSD | 2014-03-28 15:57:53 | 1500 | 88000 | 2014-08-28 13:19:25 | 87455 | 0 | 87455 | 3074.72 | 50469.94 | 33910.34 | 2014-08-19 17:00:00 | 2014-08-19 17:00:00 | 2014-08-19 17:00:00 |  |  |  | 2014-08-31 17:00:00 | 2014-08-31 17:00:00 |  |  |  |  | 2014-09-20 17:00:00 | 2014-09-20 17:00:00 |  |  |  |  | 2014-10-01 17:00:00 | 2014-10-01 17:00:00 |  | 2014-10-05 17:00:00 | 2014-10-05 17:00:00 |  | 2014-10-16 17:00:00 | 2014-10-16 17:00:00 |  | 0.333333333333333 | 0 |  |  |  |  |  | MPI Comment:  9/4 Equipment has been ordered. Need to set a baseline w/ BSE/IPNE. OSP portion under PRJ 21915 FDH area [NAME]
PRJ00021919 | SHSD PON ISP Wheatland DSA 08704 |  | BB&W | Wheatland | WI |  | 08704 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-140087022 | Program - SHSD | 2014-08-28 13:20:35 | 28447 | 0 | 2014-08-28 13:20:37 | 28447 | 0 | 28447 | 3025.24 | 11722.95 | 13698.81 | 2014-08-22 17:00:00 | 2014-08-22 17:00:00 | 2014-08-22 17:00:00 | 2014-08-12 17:00:00 | 2014-08-12 17:00:00 | 2014-08-12 17:00:00 | 2014-08-31 17:00:00 | 2014-08-31 17:00:00 |  | 2014-08-31 17:00:00 | 2014-08-29 17:00:00 | 2014-08-29 17:00:00 | 2014-09-20 17:00:00 | 2014-09-20 17:00:00 |  | 2014-09-01 17:00:00 | 2014-09-26 17:00:00 | 2014-09-26 17:00:00 | 2014-10-01 17:00:00 | 2014-10-01 17:00:00 |  | 2014-10-05 17:00:00 | 2014-10-05 17:00:00 |  | 2014-10-16 17:00:00 | 2014-10-16 17:00:00 |  | 0.444444444444444 | 0 |  |  |  |  |  | MPI Comment:  9/25  Project is being cancelled. Once all PO's have been cancelled we will expense all other charges and close the WBS# and the Clarity project.
PRJ00021920 | SHSD Build PON OSP FDH Area 086AA |  | BB&W | Bohners Lake | WI | 086AA | 08600 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140086023 | Program - SHSD | 2014-03-28 15:57:52 | 35617 | 453000 |  |  |  | 36499.07 | 32812.77 | 0 | 3686.3 | 2014-06-30 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-06-30 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 544 |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC. [NAME] is reviewing costs before approving project.  ISP under PRJ 21926 Bohners Lake CO 08600
PRJ00021922 | SHSD Build PON OSP FDH Area 086AB |  | BB&W | Bohners Lake | WI | 086AB | 08600 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140086024 | Program - SHSD | 2014-03-28 15:57:52 | 2447 | 31093 |  |  |  | 2507.62 | 2281.1 | 0 | 226.52 | 2014-06-30 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-06-30 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 32 |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC. [NAME] is reviewing costs before approving project.  New FDH to be fed from 72F cable going north out of CO.
PRJ00021923 | SHSD Build PON OSP FDH Area 086AD |  | BB&W | Bohners Lake | WI | 086BA | 086BA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140086028 | Program - SHSD | 2014-03-28 15:57:51 | 9490 | 0 |  |  |  | 9725.03 | 8242 | 0 | 1483.03 | 2014-06-30 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-06-30 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 125 |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC, but under review by [NAME]
[NAME] | SHSD Build PON OSP FDH Area 086DA |  | BB&W | Bohners Lake | WI | 086DA | 08602 | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140086025 | Program - SHSD | 2014-03-28 15:57:52 | 5240 | 0 |  |  |  | 5369.78 | 4639.61 | 0 | 730.17 | 2014-06-30 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-06-30 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 72 |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC. [NAME] is reviewing costs before approving project. ISP under PRJ 21927 Fish Hatchery DSA 08602
PRJ00021925 | SHSD Build PON OSP FDH Area 086FA |  | BB&W | Bohners Lake | WI | 086FA | 086FA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140086029 | Program - SHSD | 2014-03-28 15:57:51 | 5284 | 0 |  |  |  | 5414.88 | 4839.91 | 0 | 574.97 | 2014-06-30 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-06-30 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 45 |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC, but under review  by [NAME]. ISP portion covered under PRJ 21914 Karcher Rd DSA
PRJ00021926 | SHSD PON ISP Bohners Lake CO 08600 |  | BB&W | Bohners Lake | WI |  | 08600 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON4) | TC-140086026 | Program - SHSD | 2014-08-28 13:20:35 | 70159 | 0 | 2014-08-28 13:20:36 | 70159 | 0 | 70159 | 3222.9 | 42478.96 | 24457.14 | 2014-08-19 17:00:00 | 2014-08-19 17:00:00 | 2014-08-19 17:00:00 |  |  |  | 2014-08-31 17:00:00 | 2014-08-31 17:00:00 |  |  |  |  | 2014-09-20 17:00:00 | 2014-09-20 17:00:00 |  |  |  |  | 2014-10-01 17:00:00 | 2014-10-01 17:00:00 |  | 2014-10-05 17:00:00 | 2014-10-05 17:00:00 |  | 2014-10-16 17:00:00 | 2014-10-16 17:00:00 |  | 0.333333333333333 | 0 |  |  |  |  |  | MPI Comment:  9/15 Equipment is on order; need to set a baseline with BSE/IPNE
PRJ00021927 | SHSD PON ISP Fish Hatchery DSA 08602 |  | BB&W | Bohners Lake | WI |  | 08602 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140086027 | Program - SHSD | 2014-03-28 15:57:51 | 1000 | 0 |  |  |  | 1000 | 915.02 | 0 | 84.98 | 2014-06-30 17:00:00 | 2014-08-26 17:00:00 | 2014-08-26 17:00:00 |  | 2014-08-12 17:00:00 | 2014-08-12 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 | 0 |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC, but decision is on hold pending [NAME] review of the OSP project.
PRJ00021928 | SHSD Build PON OSP FDH Area 086AC |  | BB&W | Bohners Lake | WI | 086CA | 086CA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | [NAME] | Program - SHSD | 2014-03-28 15:57:50 | 19241 | 0 |  |  |  | 19717.52 | 17574.34 | 0 | 2143.18 | 2014-06-30 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-06-30 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 | 369 |  |  |  |  |  | MPI Comment:  9/15 Project cost estimates undewr review by [NAME].  New FDH to be fed from fibers placed on 086AA and 086BA.
PRJ00022067 | SHSD Johnson Creek Small [NAME] |  | Riverside Johnson Creek | [NAME] | WI |  | 27100 | ISP & OSP - PRC | PRC ISP-OSP Template | VDSL |  | TC-140271023 | Program - SHSD | 2014-04-25 12:42:41 | 26206 | 0 | 2014-04-25 12:42:43 | 26206 | 0 | 26206 | 14038.79 | 2368.48 | 9798.73 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-04-17 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 | 2014-04-16 17:00:00 | 2014-06-05 17:00:00 | 2015-03-31 17:00:00 |  |  |  |  | 2014-07-13 17:00:00 | 2015-05-08 17:00:00 |  |  |  |  | 2014-07-24 17:00:00 | 2015-05-19 17:00:00 |  | 2014-08-17 17:00:00 | 2015-06-12 17:00:00 |  | 2014-08-28 17:00:00 | 2015-06-23 17:00:00 |  | 0.363636363636364 | 0 |  |  |  |  |  | MPI Comment:  9/15 Project on hold indefinitely. Moving EP due date out to 3/31/15
PRJ00022268 | SHSD Johnson Creek IMT Emulator |  | Riverside Johnson Creek | [NAME] | WI |  | 27100 | ISP Only - PRC | PRC ISP Only |  | Access Equipment n/a | TC-140271024 | Program - SHSD | 2014-04-30 15:41:08 | 16000 | 0 | 2014-05-22 14:19:36 | 11043 | 0 | 11043 | 10463.53 | 0 | 579.47 | 2014-05-06 17:00:00 | 2014-05-06 17:00:00 | 2014-05-06 17:00:00 |  |  |  | 2014-06-13 17:00:00 | 2014-06-10 17:00:00 | 2014-06-10 17:00:00 |  |  |  | 2014-07-11 17:00:00 | 2014-07-03 17:00:00 | 2014-07-03 17:00:00 |  |  |  | 2014-07-22 17:00:00 | 2014-07-14 17:00:00 | 2014-07-14 17:00:00 | 2014-08-15 17:00:00 | 2014-08-25 17:00:00 | 2014-08-25 17:00:00 | 2014-08-26 17:00:00 | 2014-09-04 17:00:00 | 2014-09-04 17:00:00 | 1 |  |  |  |  |  |  | MPI Comment:  9/4 Customer Ready
PRJ00022461 | SHSD Alton OSP build |  | Union | Alton | NH |  | 12100 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140121028 | Program - SHSD | 2014-05-14 16:30:46 | 88000 | 1950700 |  |  |  | 2500 | 836.96 | 0 | 1663.04 |  |  |  | 2015-01-05 17:00:00 | 2015-01-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  6/4/14 - HLDROM due 1/5/15.
PRJ00022462 | SHSD Alton CO DSA 12100 ISP |  | Union | Alton | NH |  | 12100 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140121025 | Program - SHSD | 2014-05-14 16:30:46 | 2500 | 239000 |  |  |  | 2500 | 467.04 | 0 | 2032.96 | 2014-11-28 17:00:00 | 2014-11-28 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 11-28-2014.
PRJ00022465 | SHSD Woodmans DSA 12103 ISP |  | Union | Alton | NH |  | 12103 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140121026 | Program - SHSD | 2014-05-14 16:30:46 | 2500 | 24200 |  |  |  | 2500 | 83.79 | 0 | 2416.21 | 2014-11-28 17:00:00 | 2014-11-28 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 11-28-2014.
[NAME] | SHSD Evans Falls DSA 12101 ISP |  | Union | Alton | NH |  | 12101 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140121029 | Program - SHSD | 2014-05-14 16:30:47 | 2500 | 24200 |  |  |  | 2500 | 105.1 | 0 | 2394.9 | 2014-11-28 17:00:00 | 2014-11-28 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 11-28-2014.
PRJ00022469 | SHSD Stockbridge Corner DSA12102 ISP |  | Union | Alton | NH |  | 12102 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140121027 | Program - SHSD | 2014-05-14 16:30:47 | 2500 | 24200 |  |  |  | 2500 | 83.79 | 0 | 2416.21 | 2014-11-28 17:00:00 | 2014-11-28 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 11-28-2014.
PRJ00022470 | SHSD Barnstead OSP build |  | Union | Barnstead | NH |  | 11900 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140119021 | Program - SHSD | 2014-05-14 16:30:47 | 57750 | 1296950 |  |  |  | 2500 | 741.72 | 0 | 1758.28 |  |  |  | 2015-01-05 17:00:00 | 2015-01-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  6/4/14 - HLDROM due 1/5/15
PRJ00022471 | SHSD Barnstead DSA 11900 ISP |  | Union | Barnstead | NH |  | 11900 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140119022 | Program - SHSD | 2014-05-14 16:30:47 | 2500 | 48000 |  |  |  | 2500 | 212.2 | 0 | 2287.8 | 2014-12-31 17:00:00 | 2014-12-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 12-31-2014.
[NAME] | SHSD Center Barnstead OSP build |  | Union | Center Barnstead | NH |  | 11700 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140117022 | Program - SHSD | 2014-05-14 16:30:47 | 27500 | 601400 |  |  |  | 2500 | 0 | 0 | 2500 |  |  |  | 2015-01-05 17:00:00 | 2015-01-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  6/4/14 - HLDROM due 1/5/15
PRJ00022473 | SHSD Center Barnstead DSA 11700 ISP |  | Union | Center Barnstead | NH |  | 11700 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140117021 | Program - SHSD | 2014-05-14 16:30:47 | 2500 | 30000 |  |  |  | 2500 | 233.47 | 0 | 2266.53 | 2014-12-31 17:00:00 | 2014-12-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 12-31-2014.
PRJ00022555 | SHSD ISP for 62400 Cassville CO |  | Farmers | Cassville | WI |  | 62400 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140624025 | Program - SHSD | 2014-05-15 08:39:48 | 0 | 123009 |  |  |  | 2779.8 | 311.16 | 0 | 2468.64 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022556 | SHSD Build OSP PON FDH 060AA |  | Grantland | Bagley | WI | 060AA | 060AA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140060024 | Program - SHSD | 2014-09-24 16:25:02 | 20524 | 0 |  |  |  | 20524 | 1039.08 | 5727.5 | 13757.42 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 | 167 |  |  |  |  |  | MPI Comment:  9/24/14 - CMC approval object created requesting $17,700.00 be funded for 2014 engineering.
PRJ00022557 | SHSD Build OSP PON FDH 060AB |  | Grantland | Bagley | WI | 060AB | 060AB | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140060021 | Program - SHSD | 2014-05-14 16:44:22 | 8333 | 246267 |  |  |  | 2884.15 | 648.27 | 0 | 2235.88 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022558 | SHSD Build OSP PON FDH 060AC |  | Grantland | Bagley | WI | 060AC | 060AC | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140060022 | Program - SHSD | 2014-05-14 16:44:22 | 8333 | 68167 |  |  |  | 2615.43 | 409.31 | 0 | 2206.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022559 | SHSD Build OSP PON FDH 061AA |  | Grantland | [NAME] | WI | 061AA | 061AA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140061023 | Program - SHSD | 2014-05-14 16:44:23 | 8333 | 79717 |  |  |  | 2632.85 | 303.03 | 0 | 2329.82 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022560 | SHSD Build OSP PON FDH 061AB |  | Grantland | [NAME] | WI | 061AB | 061AB | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140061026 | Program - SHSD | 2014-05-14 16:44:23 | 8333 | 168367 |  |  |  | 2766.61 | 293.83 | 0 | 2472.78 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022561 | SHSD Build OSP PON FDH 061AC |  | Grantland | [NAME] | WI | 061AC | 061AC | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140061024 | Program - SHSD | 2014-05-14 16:44:23 | 8333 | 243417 |  |  |  | 2879.85 | 407.07 | 0 | 2472.78 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022562 | SHSD Build OSP PON FDH 061BB |  | Grantland | [NAME] | WI | 061BB | 061BB | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140061027 | Program - SHSD | 2014-05-14 16:46:23 | 8333 | 164667 |  |  |  | 2761.03 | 590.6 | 0 | 2170.43 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  7/23/14 - The FDH was orginally named 061AD but was changed to 061BB
PRJ00022563 | SHSD Build OSP PON FDH 065AA |  | Grantland | Fennimore | WI | 065AA | 065AA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140065023 | Program - SHSD | 2014-09-24 16:25:02 | 22257 | 0 |  |  |  | 22257 | 926.96 | 15912.5 | 5417.54 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/24/14 - CMC approval object created requesting $19,000.00 be added in order to proceed with engineering.
PRJ00022564 | SHSD Build OSP PON FDH 065AB |  | Grantland | Fennimore | WI | 065AB | 065AB | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140065027 | Program - SHSD | 2014-09-24 16:25:02 | 17099 | 0 |  |  |  | 17099 | 816.79 | 6280.5 | 10001.71 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022565 | SHSD Build OSP PON FDH 065AC (Engineering Only) |  | Grantland | Fennimore | WI | 065AC | 065AC | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140065028 | Program - SHSD | 2014-09-24 16:25:02 | 8333 | 0 |  |  |  | 8170 | 415.45 | 4950.5 | 2804.05 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/24/14 - CMC approval object was created to add $5650.00 in order to proceed with engineering.
PRJ00022566 | SHSD Build OSP PON FDH 065AD |  | Grantland | Fennimore | WI | 065AD | 065AD | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140065024 | Program - SHSD | 2014-09-24 16:25:02 | 17271 | 0 |  |  |  | 17271 | 397.27 | 7379.5 | 9494.23 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/24/14 - Created approval object to add $14,400.00 in order to proceed with engineering.
PRJ00022567 | SHSD Build OSP PON FDH 065AE |  | Grantland | Fennimore | WI | 065AE | 065AE | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140065025 | Program - SHSD | 2014-09-24 16:25:02 | 15681 | 0 |  |  |  | 15681 | 392.35 | 4950.5 | 10338.15 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022568 | SHSD Build OSP PON FDH 624AA |  | Farmers | Cassville | WI | 624AA | 624AA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140624023 | Program - SHSD | 2014-09-24 16:21:51 | 31601 | 0 |  |  |  | 31601 | 2215.56 | 14634 | 14751.44 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 | 466 |  |  |  |  |  | MPI Comment:  9/24/14 - Created CMC approval object to fund $28,600.00 for engineering to proceed.
PRJ00022569 | SHSD Build OSP PON FDH 624AA---Extension |  | Farmers | Cassville | WI | 624AB | 624AA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140624024 | Program - SHSD | 2014-05-14 17:29:11 | 10000 | 0 |  |  |  | 30658.32 | 5551.47 | 0 | 25106.85 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 | 63 |  |  |  |  |  | OSPE Status:  During the design process, we decided this area was small enough that it could be fed directly out of the CO without needing a field deploy FDH.  Therefore, this project will actually be an extenion of FDH 624AA and will not be called 624AB any longer.
PRJ00022570 | SHSD Build OSP PON FDH 625AA |  | Farmers | Lancaster | WI | 625AA | 625AA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140625031 | Program - SHSD | 2014-05-14 17:29:11 | 10000 | 362950 |  |  |  | 3348.33 | 884.77 | 0 | 2463.56 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022571 | SHSD Build OSP PON FDH 625AB |  | Farmers | Lancaster | WI | 625AB | 625AB | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140625032 | Program - SHSD | 2014-05-14 17:29:11 | 10000 | 374000 |  |  |  | 3373.46 | 909.9 | 0 | 2463.56 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022572 | SHSD Build OSP PON FDH 625AD |  | Farmers | Lancaster | WI | 625AD | 625AD | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140625037 | Program - SHSD | 2014-05-14 17:29:11 | 10000 | 264650 |  |  |  | 3124.73 | 661.17 | 0 | 2463.56 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022573 | SHSD Build OSP PON FDH 625AE |  | Farmers | Lancaster | WI | 625AE | 625AE | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140625033 | Program - SHSD | 2014-05-14 17:29:11 | 10000 | 356650 |  |  |  | 3334 | 870.44 | 0 | 2463.56 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022574 | SHSD Build OSP PON FDH 625AF |  | Farmers | Lancaster | WI | 625AF | 625AF | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140625034 | Program - SHSD | 2014-05-14 17:29:12 | 10000 | 431900 |  |  |  | 3505.17 | 1041.61 | 0 | 2463.56 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022575 | SHSD Build OSP PON FDH 625AC |  | Farmers | Lancaster | WI | 625AC | 625AC | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140625035 | Program - SHSD | 2014-05-14 17:29:12 | 10000 | 275700 |  |  |  | 3149.87 | 686.31 | 0 | 2463.56 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  7/23/14 - The FDH was orginally named [NAME] but was changed to 625AC
PRJ00022576 | SHSD Build OSP PON FDH 626AA |  | Farmers | Potosi | WI | 626AA | 626AA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140626021 | Program - SHSD | 2014-08-01 15:08:11 | 10000 | 297350 |  |  |  | 40199.11 | 16913.41 | 0 | 23285.7 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 | 348 |  |  |  |  |  | MPI Comment:  8/5/14 - OSPE handed off to [NAME] to start on make-ready work.
PRJ00022577 | SHSD Build OSP PON FDH 626AB |  | Farmers | Potosi | WI | 626AB | 626AB | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140626023 | Program - SHSD | 2014-07-28 08:17:46 | 10000 | 158900 |  |  |  | 52884.19 | 18414.01 | 0 | 34470.18 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 | 207 |  |  |  |  |  | MPI Comment:  8/5/14 - OSPE handed off to [NAME] to start on make-ready work.
PRJ00022578 | SHSD Build OSP PON FDH 627AA |  | Dickeyville | Dickeyville | WI | 627AA | 627AA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140627022 | Program - SHSD | 2014-05-14 17:30:54 | 12500 | 192850 |  |  |  | 3282.94 | 2945.14 | 0 | 337.8 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022579 | SHSD Build OSP PON FDH 627AB |  | Dickeyville | Dickeyville | WI | 627AB | 627BA | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140627026 | Program - SHSD | 2014-05-14 17:30:53 | 12500 | 105250 |  |  |  | 2948.95 | 795.32 | 0 | 2153.63 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/29/14 - Created CMC approval object to add funds ($10,000.00) to proceed with engineering.  Sent email to Wade.
PRJ00022580 | SHSD Build OSP PON FDH 627AC |  | Dickeyville | Dickeyville | WI | 627AC | 627AC | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140627027 | Program - SHSD | 2014-05-14 17:30:54 | 12500 | 117950 |  |  |  | 2997.37 | 795.04 | 0 | 2202.33 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022581 | SHSD Build OSP PON FDH 627BB |  | Dickeyville | Dickeyville | WI | 627BB | 627BB | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140627023 | Program - SHSD | 2014-05-14 17:30:54 | 12500 | 265200 |  |  |  | 3558.79 | 1428.07 | 0 | 2130.72 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  7/23/14 - This originally was named [NAME] but was changed to 627BB
PRJ00022582 | SHSD ISP for 62500 Lancaster CO PSTN Trunking to support IPTV customers |  | Farmers | Lancaster | WI |  | 62500 | ISP & OSP - PRC | PRC ISP-OSP Template |  | Access Equipment n/a | TC-140625036 | Program - SHSD | 2014-05-14 17:30:54 | 0 | 112480 | 2014-07-22 08:26:16 | 68508 | 0 | 68508 | 4584.44 | 21857.49 | 42066.07 | 2014-07-15 17:00:00 | 2014-07-15 17:00:00 | 2014-07-15 17:00:00 |  |  |  | 2014-10-02 17:00:00 | 2014-10-02 17:00:00 |  |  |  |  | 2014-12-19 17:00:00 | 2014-12-19 17:00:00 |  |  |  |  | 2014-12-30 17:00:00 | 2014-12-30 17:00:00 |  | 2015-03-18 17:00:00 | 2015-03-18 17:00:00 |  | 2015-03-29 17:00:00 | 2015-03-29 17:00:00 |  | 0.272727272727273 |  |  |  |  |  |  | MPI Comment:  8/25/14 - The following update was sent by Shannon Kennedy:_x000D_ _x000D_ All, Following is an update on the Lancaster Class 5 Project:  Per [NAME], there is enough spare capacity on Parmenter TG 500 to handle the traffic currently residing on Lancaster TG 610 & 710._x000D_ _x000D_ Thanks,_x000D_ Shannon
PRJ00022583 | SHSD PON ISP Bagley CO 06000 |  | Grantland | Bagley | WI |  | 06000 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140060023 | Program - SHSD | 2014-05-14 17:34:38 | 0 | 111011 |  |  |  | 2667.5 | 230.21 | 0 | 2437.29 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022584 | SHSD PON ISP Bloomington CO 06100 |  | Grantland | [NAME] | WI |  | 06100 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140061025 | Program - SHSD | 2014-05-14 17:34:38 | 0 | 102784 |  |  |  | 2500 | 285.03 | 0 | 2214.97 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
[NAME] | SHSD PON ISP Dickeyville CO 62700 |  | Dickeyville | Dickeyville | WI |  | 62700 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140627024 | Program - SHSD | 2014-05-14 17:34:38 | 0 | 95346 |  |  |  | 2863.53 | 519.69 | 0 | 2343.84 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022586 | SHSD PON ISP Fennimore CO 06500 |  | Grantland | Fennimore | WI |  | 06500 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140065026 | Program - SHSD | 2014-05-14 17:34:39 | 0 | 159773 |  |  |  | 2741.07 | 603.99 | 0 | 2137.08 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022587 | SHSD PON ISP Kieler DSA  62701 |  | Dickeyville | Dickeyville | WI |  | 62701 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140627025 | Program - SHSD | 2014-05-14 17:34:39 | 0 | 47000 |  |  |  | 2679.2 | 241.91 | 0 | 2437.29 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022588 | SHSD PON ISP Lancaster CO 62500 |  | Farmers | Lancaster | WI |  | 62500 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140625038 | Program - SHSD | 2014-05-14 17:34:39 | 0 | 203289 |  |  |  | 2962.41 | 663.2 | 0 | 2299.21 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022589 | SHSD PON ISP Patch Grove DSA 06101  1218 WLPH Type 80 Cabinet |  | Grantland | [NAME] | WI |  | 06101 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140061028 | Program - SHSD | 2014-05-14 17:34:39 | 0 | 27770 |  |  |  | 2541.9 | 41.9 | 0 | 2500 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022590 | SHSD PON ISP Potosi CO 62600 |  | Farmers | Potosi | WI |  | 62600 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140626022 | Program - SHSD | 2014-05-14 17:37:42 | 0 | 107459 |  |  |  | 2744.43 | 482.34 | 0 | 2262.09 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
PRJ00022597 | SHSD Gilmanton OSP build |  | Union | Gilmanton | NH |  | 11800 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140118022 | Program - SHSD | 2014-05-14 17:37:43 | 35750 | 824950 |  |  |  | 2500 | 349.17 | 0 | 2150.83 |  |  |  | 2014-12-29 17:00:00 | 2014-12-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  6/4/14 - HLDROM due 12/29/14
[NAME] | SHSD Gilmanton ISP DSA 11800 |  | Union | Gilmanton | NH |  | 11800 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140118023 | Program - SHSD | 2014-05-14 17:37:43 | 2500 | 30000 |  |  |  | 2500 | 148.12 | 0 | 2351.88 | 2014-12-31 17:00:00 | 2014-12-31 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 12-31-2014.
PRJ00022599 | SHSD New Durham OSP build |  | Union | New Durham | NH |  | 12000 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140120023 | Program - SHSD | 2014-05-14 17:37:43 | 66000 | 1454950 |  |  |  | 2500 | 635.63 | 0 | 1864.37 |  |  |  | 2014-12-29 17:00:00 | 2014-12-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  6/4/14 - HLDROM due 12/29/14
PRJ00022600 | SHSD New Durham ISP DSA 12000 |  | Union | New Durham | NH |  | 12000 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140120024 | Program - SHSD | 2014-05-14 17:37:43 | 2500 | 46000 |  |  |  | 2500 | 389.69 | 0 | 2110.31 | 2014-12-19 17:00:00 | 2014-12-19 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 12-19-2014.
PRJ00022601 | SHSD North Shore ISP DSA 12002 |  | Union | New Durham | NH |  | 12002 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140120025 | Program - SHSD | 2014-05-14 17:37:44 | 2500 | 24000 |  |  |  | 2500 | 20.61 | 0 | 2479.39 | 2014-12-19 17:00:00 | 2014-12-19 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 12-19-2014.
PRJ00022602 | SHSD South Shore ISP DSA 12003 |  | Union | New Durham | NH |  | 12003 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140120026 | Program - SHSD | 2014-05-14 17:37:44 | 2500 | 24000 |  |  |  | 2500 | 20.93 | 0 | 2479.07 | 2014-12-19 17:00:00 | 2014-12-19 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | BSE Status:  USRROM_06-24-2014: Goal = to complete HLDROM on or before the due date 12-19-2014.
PRJ00023063 | PON Address Verification |  | [NAME] | Mt. Juliet | TN |  | 242AA | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140242066 | Program - SHSD | 2014-06-18 10:09:24 | 15000 | 0 | 2014-06-25 14:50:51 | 9433 | 0 | 9350 | 6150 | 0 | 3200 |  |  |  | 2014-06-25 17:00:00 | 2014-06-25 17:00:00 | 2014-06-25 17:00:00 |  |  |  | 2014-07-31 17:00:00 | 2014-06-27 17:00:00 | 2014-06-27 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | 2014-06-26 17:00:00 | 2014-09-23 17:00:00 |  | 0.666666666666667 | 410 |  |  |  |  |  | Project to verify approximately 500 homes in Mt. Juliet for PON/IPTV information so they will be sellable. MSCO has approved for cost to come from SHSD. [NAME] [NAME] both aware.
PRJ00023143 | CAP DSA #24207 FDHJD Windy Road Overbuild |  | [NAME] | Mt. Juliet | TN | 242JD | 242JD | ISP & OSP - PRC | PRC ISP-OSP Template | PON |  | TC-140242067 | Program - SHSD | 2014-06-23 08:40:17 | 446400 | 0 | 2014-08-26 11:09:49 | 139495 | 0 | 139495 | 15318.45 | 80735.69 | 43440.86 |  |  |  | 2014-08-26 17:00:00 | 2014-08-26 17:00:00 | 2014-08-26 17:00:00 |  |  |  | 2014-09-25 17:00:00 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 |  |  |  | 2014-11-25 17:00:00 | 2014-10-27 17:00:00 |  |  |  |  |  |  |  | 2014-11-26 17:00:00 | 2014-10-28 17:00:00 |  | 0.363636363636364 | 131 |  |  |  |  |  | MPI Comment:  9/3 Contractor has build order, waiting on final pieces to arrive to begin construction.
PRJ00023173 | SHSD ISP for 46100 Tipton CO |  | Tipton | Tipton | IN |  | 46100 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140461025 | Program - SHSD | 2014-06-24 08:20:56 | 0 | 133468 |  |  |  | 2500 | 2446.15 | 0 | 53.85 | 2014-12-01 17:00:00 | 2014-12-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog target 120114 or sooner if possible.
PRJ00023174 | SHSD Build OSP PON FDH 461AA  (Tipton CO) |  | Tipton | Tipton | IN | 461AA | 461AA | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140461022 | Program - SHSD | 2014-08-27 10:51:03 | 80500 | 0 |  |  |  | 70000 | 20168.86 | 47835 | 1996.14 |  |  |  | 2014-12-30 17:00:00 | 2014-12-30 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 | 0 |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog to 123014
PRJ00023175 | SHSD Build OSP PON FDH 461AD (Cleveland Street and Mill Street) |  | Tipton | Tipton | IN | 461AD | 461AD | OSP Only - PRC | PRC OSP Only Template | PON |  | [NAME] | Program - SHSD | 2014-08-12 00:00:00 | 53500 | 0 |  |  |  | 27000 | 14961.35 | 10586 | 1452.65 |  |  |  | 2014-12-30 17:00:00 | 2014-12-30 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023176 | SHSD Build OSP PON FDH 461AE (Sycamore Street and Ash Street) |  | Tipton | Tipton | IN | 461AD | 461AE | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140461023 | Program - SHSD | 2014-08-12 00:00:00 | 53500 | 0 |  |  |  | 12000 | 0 | 10000 | 2000 |  |  |  | 2014-12-30 17:00:00 | 2014-12-30 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023412 | SHSD Cobblestone (FDH-158BB) [NAME] |  | CCI | Whitestown | IN |  | 158BB | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158046 | Program - SHSD | 2014-07-15 11:32:20 | 2500 | 0 |  |  |  | 2500 | 41.27 | 0 | 2458.73 | 2014-12-01 17:00:00 | 2014-12-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023414 | SHSD Paisley Point (FDH-158CB) [NAME] |  | CCI | Whitestown | IN |  | 158CB | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158040 | Program - SHSD | 2014-07-15 11:32:20 | 2500 | 0 |  |  |  | 0 | 41.27 | 0 | -41.27 | 2014-12-01 17:00:00 | 2014-12-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023415 | SHSD Performance Way (FDH-158FB) [NAME] |  | CCI | Whitestown | IN |  | 158FB | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158041 | Program - SHSD | 2014-07-15 11:32:20 | 2500 | 0 |  |  |  | 2500 | 41.27 | 0 | 2458.73 | 2014-07-16 17:00:00 | 2014-12-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023416 | SHSD Rock Bridge (FDH-158BA) [NAME] |  | CCI | Whitestown | IN |  | 158BA | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158052 | Program - SHSD | 2014-07-15 11:32:20 | 2500 | 0 |  |  |  | 2500 | 41.27 | 0 | 2458.73 | 2014-12-01 17:00:00 | 2014-12-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023418 | SHSD Build OSP FDH 153CB |  | CCI | [NAME] | IN | 153CB | 153CB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140153028 | Program - SHSD | 2014-08-12 00:00:00 | 16200 | 0 |  |  |  | 4124 | 1600 | 2400 | 124 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
PRJ00023419 | SHSD Build OSP FDH 153AA Clayton CO DSA 15300 |  | CCI | [NAME] | IN | 153AA | 15300 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140153027 | Program - SHSD | 2014-08-18 00:00:00 | 30000 | 0 |  |  |  | 30000 | 14059.06 | 14000 | 1940.94 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
PRJ00023420 | SHSD Build OSP FDH 153AI Cartersburg cabinet DSA 15301 |  | CCI | [NAME] | IN | 153AI | 15301 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140153029 | Program - SHSD | 2014-08-12 00:00:00 | 16200 | 0 |  |  |  | 16200 | 2859.06 | 4200 | 9140.94 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
PRJ00023421 | SHSD Build OSP FDH 153AC [NAME] building DSA 15303 |  | CCI | [NAME] | IN | 153AC | 15303 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140153038 | Program - SHSD | 2014-08-12 00:00:00 | 16200 | 0 |  |  |  | 16200 | 6059.06 | 9000 | 1140.94 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
[NAME] | SHSD Build OSP FDH 153AG Hazelwood cabinet DSA 15305 |  | CCI | [NAME] | IN | 153AG | 15305 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140153031 | Program - SHSD | 2014-08-12 00:00:00 | 16200 | 0 |  |  |  | 16200 | 5259.06 | 7800 | 3140.94 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
PRJ00023423 | SHSD Build OSP FDH 153AE Stillesville cabinet DSA15308 |  | CCI | [NAME] | IN | 153AE | 15308 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140153039 | Program - SHSD | 2014-08-12 00:00:00 | 16200 | 0 |  |  |  | 5465 | 2059.06 | 3000 | 405.94 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
PRJ00023424 | SHSD Build OSP FDH [NAME] cabinet DSA15309 |  | CCI | [NAME] | IN | 153AD | 15309 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140153032 | Program - SHSD | 2014-08-12 00:00:00 | 16200 | 0 |  |  |  | 16200 | 3200 | 4800 | 8200 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
PRJ00023425 | SHSD Build OSP FDH 153AH Belleville DSA15319 |  | CCI | [NAME] | IN | 153AH | 15319 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140153030 | Program - SHSD | 2014-08-12 00:00:00 | 16200 | 0 |  |  |  | 16200 | 6000 | 9000 | 1200 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
PRJ00023429 | SHSD Build OSP FDH 158BB Cobblestone Rock Bridge CO DSA 15814 |  | CCI | Whitestown | IN |  | 158BB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140158043 | Program - SHSD | 2014-08-12 00:00:00 | 16200 | 0 |  |  |  | 16200 | 0 | 0 | 16200 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
PRJ00023430 | SHSD Build OSP FDH 158CB Walker Farms CO DSA 15806 |  | CCI | Whitestown | IN |  | 158CB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140158051 | Program - SHSD | 2014-08-12 00:00:00 | 16200 | 0 |  |  |  | 16200 | 0 | 0 | 16200 |  |  |  | 2015-01-02 17:00:00 | 2015-01-02 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog.
PRJ00023437 | SHSD PON ISP AMO DSA 15309 |  | CCI | [NAME] | IN | 153AD | 15309 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140153040 | Program - SHSD | 2014-07-15 11:34:17 | 2500 | 0 |  |  |  | 2500 | 93.35 | 0 | 2406.65 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023438 | SHSD PON ISP Belleville DSA 15319 |  | CCI | [NAME] | IN | 153AH | 15319 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140153033 | Program - SHSD | 2014-07-15 11:34:17 | 2500 | 0 |  |  |  | 2500 | 0 | 0 | 2500 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023441 | SHSD PON ISP Cartersburg DSA 15301 |  | CCI | [NAME] | IN | 153AI | 15301 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140153034 | Program - SHSD | 2014-07-15 11:34:18 | 2500 | 0 |  |  |  | 2500 | 35.65 | 0 | 2464.35 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023442 | SHSD PON ISP Clayton CO 15300 |  | CCI | [NAME] | IN | 153AA | 15300 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140153037 | Program - SHSD | 2014-07-15 11:36:47 | 2500 | 0 |  |  |  | 2500 | 358.07 | 0 | 2141.93 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023443 | SHSD PON ISP [NAME] DSA 15303 |  | CCI | [NAME] | IN | 153AC | 15303 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140153036 | Program - SHSD | 2014-07-15 11:36:47 | 2500 | 0 |  |  |  | 2500 | 103.89 | 0 | 2396.11 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023444 | SHSD PON ISP Hazelwood DSA 15305 |  | CCI | [NAME] | IN | 153AG | 15305 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140153035 | Program - SHSD | 2014-07-15 11:36:47 | 2500 | 0 |  |  |  | 2500 | 93.35 | 0 | 2406.65 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023446 | SHSD PON ISP Rock Bridge CO DSA 15814 |  | CCI | Whitestown | IN |  | 15814 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158047 | Program - SHSD | 2014-08-04 13:18:37 | 2500 | 88774 |  |  |  | 2500 | 85.06 | 0 | 2414.94 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023449 | SHSD PON ISP Royal Run CO DSA 15810 |  | CCI | Whitestown | IN |  | 15810 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158050 | Program - SHSD | 2014-08-04 13:18:36 | 2500 | 23088 |  |  |  | 2500 | 320.51 | 0 | 2179.49 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023451 | SHSD PON ISP Royalton CO DSA 15803 |  | CCI | Whitestown | IN |  | 15803 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158053 | Program - SHSD | 2014-07-16 08:03:16 | 0 | 23088 |  |  |  | 2500 | 359.58 | 0 | 2140.42 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023452 | SHSD PON ISP Stilesville DSA 15308 |  | CCI | [NAME] | IN | 153AE | 15308 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140153041 | Program - SHSD | 2014-07-16 08:03:16 | 0 | 77575 |  |  |  | 2500 | 43.44 | 0 | 2456.56 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023453 | SHSD PON ISP Walker Farms CO DSA 15806 |  | CCI | Whitestown | IN |  | 15806 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158059 | Program - SHSD | 2014-07-16 08:03:16 | 0 | 23088 |  |  |  | 2500 | 536.87 | 0 | 1963.13 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
[NAME] | SHSD PON ISP Whitestown CO DSA 15800 |  | CCI | Whitestown | IN |  | 15800 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158055 | Program - SHSD | 2014-08-04 13:18:34 | 0 | 109957 |  |  |  | 2500 | 726.43 | 0 | 1773.57 | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023456 | SHSD Walker Farms (FDH-158CC) [NAME] |  | CCI | Whitestown | IN |  | 158CC | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158057 | Program - SHSD | 2014-07-16 08:03:16 | 0 | 3848 |  |  |  | 2500 | 0 | 0 | 2500 | 2014-12-01 17:00:00 | 2014-12-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023457 | SHSD Zionsville (FDH-158BC) [NAME] |  | CCI | Whitestown | IN |  | 158BC | ISP Only - PRC | PRC ISP Only | ISP |  | [NAME] | Program - SHSD | 2014-07-16 08:03:16 | 0 | 3848 |  |  |  | 2500 | 43.44 | 0 | 2456.56 | 2014-12-01 17:00:00 | 2014-12-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023458 | SHSD Zionsville (FDH-158DF) [NAME] |  | CCI | Whitestown | IN |  | 158DF | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140158058 | Program - SHSD | 2014-07-16 08:03:17 | 0 | 3848 |  |  |  | 2500 | 41.27 | 0 | 2458.73 | 2014-12-01 17:00:00 | 2014-12-01 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  091714  HLD eng in prog
PRJ00023532 | SHSD DSA 02000 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02000 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140020076 | Program - SHSD | 2014-07-21 08:49:26 | 0 | 54000 |  |  |  | 2500 | 373.49 | 0 | 2126.51 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023533 | SHSD DSA 02001 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02001 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140020067 | Program - SHSD | 2014-07-21 08:42:55 | 0 | 32500 |  |  |  | 2500 | 248.81 | 0 | 2251.19 | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
[NAME] | SHSD DSA 02002 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02002 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140020057 | Program - SHSD | 2014-07-21 08:42:55 | 0 | 25000 |  |  |  | 2500 | 316.68 | 0 | 2183.32 | 2014-11-14 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023535 | SHSD DSA 02004 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02004 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140020083 | Program - SHSD | 2014-07-21 08:42:55 | 0 | 25000 |  |  |  | 2500 | 205.82 | 0 | 2294.18 | 2014-11-14 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023536 | SHSD DSA 02008 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02008 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140020070 | Program - SHSD | 2014-07-21 08:42:55 | 0 | 32500 |  |  |  | 2500 | 226.16 | 0 | 2273.84 | 2014-11-14 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023537 | SHSD DSA 02016 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02016 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | [NAME] | Program - SHSD | 2014-07-21 08:49:27 | 0 | 25000 |  |  |  | 2500 | 248.77 | 0 | 2251.23 | 2014-11-14 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023538 | SHSD DSA 02052 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02052 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140020072 | Program - SHSD | 2014-07-21 08:42:56 | 0 | 25000 |  |  |  | 2500 | 237.46 | 0 | 2262.54 | 2014-11-14 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023539 | SHSD DSA 02056 Hawthorne Hills PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02056 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140020084 | Program - SHSD | 2014-07-21 08:49:27 | 0 | 32500 |  |  |  | 2500 | 227.98 | 0 | 2272.02 | 2014-11-14 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023540 | SHSD DSA 02071 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02071 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140020085 | Program - SHSD | 2014-07-21 08:42:56 | 0 | 25000 |  |  |  | 2500 | 113.09 | 0 | 2386.91 | 2014-11-14 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023541 | SHSD DSA 02077 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 02077 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140020077 | Program - SHSD | 2014-07-21 08:42:56 | 0 | 22000 |  |  |  | 2500 | 135.66 | 0 | 2364.34 | 2014-11-14 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
[NAME] | SHSD DSA 62246 PON ISP |  | Mt. Vernon | [NAME] | WI |  | 62246 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140020074 | Program - SHSD | 2014-07-21 08:42:56 | 0 | 22000 |  |  |  | 2500 | 0 | 0 | 2500 | 2014-11-14 17:00:00 | 2014-09-25 17:00:00 | 2014-09-25 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/26/14 - The HLDROM - BSE task has been marked completed
PRJ00023543 | SHSD PON Build FDH AA |  | Mt. Vernon | [NAME] | WI |  | 02000 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020058 | Program - SHSD | 2014-09-10 16:22:00 | 3957 | 121443 |  |  |  | 3957 | 207.17 | 3067 | 682.83 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023544 | SHSD PON Build FDH AC |  | Mt. Vernon | [NAME] | WI |  | FDH 020AC | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020059 | Program - SHSD | 2014-09-10 16:19:38 | 7434 | 228166 |  |  |  | 7434 | 121.66 | 5762 | 1550.34 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
[NAME] | SHSD PON Build FDH EB |  | Mt. Vernon | [NAME] | WI | 020EB | FDH020EB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020075 | Program - SHSD | 2014-09-10 16:22:00 | 11511 | 353289 |  |  |  | 11511 | 121.98 | 8921 | 2468.02 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023546 | SHSD PON Build FDH FC |  | Mt. Vernon | [NAME] | WI |  | FDH020FC | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020062 | Program - SHSD | 2014-09-10 16:21:59 | 7914 | 242886 |  |  |  | 7914 | 22.88 | 6133 | 1758.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023547 | SHSD PON Build FDH FD |  | Mt. Vernon | [NAME] | WI |  | FDH 020FD | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020064 | Program - SHSD | 2014-09-10 16:21:59 | 15145 | 464805 |  |  |  | 15145 | 22.88 | 0 | 15122.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023548 | SHSD PON Build FDH AH |  | Mt. Vernon | [NAME] | WI |  | 02000 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020066 | Program - SHSD | 2014-09-10 16:22:00 | 5666 | 173884 |  |  |  | 5666 | 22.88 | 0 | 5643.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023549 | SHSD PON Build FDH AJ |  | Mt. Vernon | [NAME] | WI |  | 02000 | OSP Only - PRC | PRC OSP Only Template | PON |  | [NAME] | Program - SHSD | 2014-09-10 16:22:00 | 3058 | 93842 |  |  |  | 3058 | 22.88 | 0 | 3035.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023550 | SHSD PON Build FDH AL |  | Mt. Vernon | [NAME] | WI |  | FDH 020AL | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020069 | Program - SHSD | 2014-09-10 16:19:38 | 5906 | 181244 |  |  |  | 5906 | 64.06 | 0 | 5841.94 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023551 | SHSD PON Build FDH GB |  | Mt. Vernon | [NAME] | WI |  | [NAME] | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020065 | Program - SHSD | 2014-09-10 16:21:59 | 8993 | 276007 |  |  |  | 8993 | 22.88 | 0 | 8970.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023552 | SHSD PON Build FDH AO |  | Mt. Vernon | [NAME] | WI |  | FDH 020AO | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020082 | Program - SHSD | 2014-09-10 16:19:38 | 7914 | 242886 |  |  |  | 7914 | 22.88 | 0 | 7891.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023553 | SHSD PON Build FDH HB |  | Mt. Vernon | [NAME] | WI |  | FDH020HB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020078 | Program - SHSD | 2014-09-10 16:19:38 | 13580 | 416770 |  |  |  | 13580 | 22.88 | 0 | 13557.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023554 | SHSD PON Build FDH JB |  | Mt. Vernon | [NAME] | WI |  | FDH020JB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020073 | Program - SHSD | 2014-09-10 16:22:00 | 4018 | 123312 |  |  |  | 4018 | 22.88 | 0 | 3995.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023555 | SHSD PON Build FDH BD |  | Mt. Vernon | [NAME] | WI |  | FDH020BD | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020086 | Program - SHSD | 2014-09-10 16:21:59 | 6781 | 208109 |  |  |  | 6781 | 22.88 | 0 | 6758.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023556 | SHSD PON Build FDH BF |  | Mt. Vernon | [NAME] | WI |  | FDH020BF | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020063 | Program - SHSD | 2014-09-10 16:22:00 | 3477 | 106723 |  |  |  | 3477 | 22.88 | 0 | 3454.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023557 | SHSD PON Build FDH KB |  | Mt. Vernon | [NAME] | WI |  | [NAME] | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020087 | Program - SHSD | 2014-09-10 16:22:01 | 1996 | 61244 |  |  |  | 2500 | 22.88 | 0 | 2477.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023558 | SHSD PON Build FDH MB |  | Mt. Vernon | [NAME] | WI |  | FDH020MB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020071 | Program - SHSD | 2014-09-10 16:19:37 | 12677 | 389073 |  |  |  | 12677 | 22.88 | 0 | 12654.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023559 | SHSD PON Build FDH MC |  | Mt. Vernon | [NAME] | WI |  | FDH020MC | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020080 | Program - SHSD | 2014-09-10 16:19:38 | 8034 | 246566 |  |  |  | 8034 | 22.88 | 0 | 8011.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023560 | SHSD PON Build FDH NB |  | Mt. Vernon | [NAME] | WI |  | FDH020NB | OSP Only - PRC | PRC OSP Only Template | PON |  | [NAME] | Program - SHSD | 2014-09-10 16:19:38 | 10642 | 326608 |  |  |  | 10642 | 45.64 | 0 | 10596.36 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023561 | SHSD PON Build FDH PB |  | Mt. Vernon | [NAME] | WI |  | FDH020PB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020060 | Program - SHSD | 2014-09-10 16:19:37 | 8274 | 253926 |  |  |  | 8274 | 22.88 | 0 | 8251.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023562 | SHSD PON Build FDH MD |  | Mt. Vernon | [NAME] | WI |  | FDH020MD | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020081 | Program - SHSD | 2014-09-10 16:22:00 | 12591 | 386409 |  |  |  | 12591 | 22.88 | 0 | 12568.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023564 | SHSD PON Build FDH PC |  | Mt. Vernon | [NAME] | WI |  | FDH020PC | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140020088 | Program - SHSD | 2014-09-10 16:19:38 | 13940 | 427810 |  |  |  | 13940 | 22.88 | 0 | 13917.12 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
PRJ00023577 | CAP - DSA 24207 FDHJE Windy Road Overbuild 2 |  | [NAME] | Mt. Juliet | TN | [NAME] | [NAME] | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140242069 | Program - SHSD | 2014-08-11 10:57:17 | 215510 | 0 | 2014-08-11 10:57:20 | 215510 | 0 | 215510 | 40034.22 | 159017.56 | 16458.22 |  |  |  | 2014-08-11 17:00:00 | 2014-08-11 17:00:00 | 2014-08-11 17:00:00 |  |  |  | 2014-08-29 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-10-30 17:00:00 | 2014-10-19 17:00:00 |  |  |  |  |  |  |  | 2014-10-31 17:00:00 | 2014-10-20 17:00:00 |  | 0.666666666666667 | 311 |  |  |  |  |  | MPI Comment:  9/3 Handed to contractor for construction, will pick up equipment when final pieces arrive.
PRJ00023761 | SHSD PON ISP DSA 03558 |  | [NAME] | [NAME] | WI | 035BB, BC | 03558 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140035046 | Program - SHSD | 2014-08-01 15:08:10 | 0 | 25000 |  |  |  | 2500 | 248.72 | 0 | 2251.28 | 2014-11-07 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023762 | SHSD PON Build for FDH EB |  | [NAME] | [NAME] | WI | [NAME] | [NAME] | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140035047 | Program - SHSD | 2014-09-12 15:13:25 | 5914 | 149886 |  |  |  | 5914 | 325.26 | 0 | 5588.74 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | Build PON Fiber for FDH AE.  PON feed is planned from DSA 03509
PRJ00023763 | SHSD PON Build for FDH AH |  | [NAME] | [NAME] | WI | 035AH | FDHAH | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140035048 | Program - SHSD | 2014-09-12 15:13:13 | 29965 | 759485 |  |  |  | 29965 | 471.54 | 0 | 29493.46 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | Build PON Fiber for FDH AH.  PON feed is planned from DSA 03500 [NAME]
PRJ00023764 | SHSD PON Build for FDH DB |  | [NAME] | [NAME] | WI | 035DB | 035DB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140035049 | Program - SHSD | 2014-09-12 15:13:14 | 9628 | 244022 |  |  |  | 9628 | 152.11 | 0 | 9475.89 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | Build PON Fiber for FDH AO.  PON feed is planned from DSA 03565
[NAME] | SHSD PON Build for FDH CB |  | [NAME] | [NAME] | WI | 035CB | 035CB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140035045 | Program - SHSD | 2014-09-12 15:13:13 | 5942 | 150608 |  |  |  | 5942 | 297.16 | 0 | 5644.84 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | Build PON Fiber for FDH AR.  PON feed is planned from DSA 03550 or CO
PRJ00023766 | SHSD PON Build for FDH CC |  | [NAME] | [NAME] | WI | 035CC | 035CC | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140035043 | Program - SHSD | 2014-09-12 15:13:13 | 5011 | 126999 |  |  |  | 5011 | 243.64 | 0 | 4767.36 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | Build PON Fiber for FDH AS.  PON feed is planned from DSA 03550 or CO
PRJ00023767 | SHSD PON Build for FDH BC |  | [NAME] | [NAME] | WI | 035BC | 035BC | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140035041 | Program - SHSD | 2014-09-12 15:13:13 | 8113 | 205637 |  |  |  | 8113 | 279.6 | 0 | 7833.4 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | Build PON Fiber for FDH AT.  PON feed is planned from DSA 03558
PRJ00023768 | SHSD PON Build for FDH BB |  | [NAME] | [NAME] | WI | 035BB | 035BB | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140035040 | Program - SHSD | 2014-09-12 15:13:13 | 7428 | 188272 |  |  |  | 7428 | 336.61 | 0 | 7091.39 |  |  |  | 2014-11-14 17:00:00 | 2014-11-14 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | Build PON Fiber for FDH AU.  PON feed is planned from DSA 03558
PRJ00023769 | SHSD PON ISP DSA 03509 |  | [NAME] | [NAME] | WI | [NAME] | 03509 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140035050 | Program - SHSD | 2014-08-01 15:08:11 | 0 | 25000 |  |  |  | 2500 | 169.62 | 0 | 2330.38 | 2014-11-07 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023770 | SHSD PON ISP DSA 03550 |  | [NAME] | [NAME] | WI | 035CB, CC | 03550 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140035051 | Program - SHSD | 2014-08-01 15:09:02 | 0 | 25000 |  |  |  | 2500 | 227.91 | 0 | 2272.09 | 2014-11-07 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023771 | SHSD PON ISP DSA 03565 |  | [NAME] | [NAME] | WI | 035DB | 03565 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140035042 | Program - SHSD | 2014-08-01 15:09:02 | 0 | 25000 |  |  |  | 2500 | 101.77 | 0 | 2398.23 | 2014-11-07 17:00:00 | 2014-09-22 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
PRJ00023772 | SHSD PON ISP 03500 [NAME] |  | [NAME] | [NAME] | WI | 035AH | 03500 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140035044 | Program - SHSD | 2014-08-01 15:09:02 | 0 | 80000 |  |  |  | 2500 | 160.22 | 0 | 2339.78 | 2014-11-07 17:00:00 | 2014-11-07 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | PON ISP at Waunakee CO to support FDH AH and access agg.
PRJ00023791 | SHSD 1Gig PON ISP Upgrade Black Earth 04000 |  | Black Earth | Black Earth | WI |  | 04000 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140040022 | Program - SHSD | 2014-08-26 09:18:41 | 15860 | 0 | 2014-08-26 09:18:43 | 15860 | 0 | 15860 | 1318.11 | 9559.37 | 4982.52 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-11 17:00:00 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 |  |  |  | 2014-10-02 17:00:00 | 2014-10-02 17:00:00 |  |  |  |  | 2014-10-13 17:00:00 | 2014-10-09 17:00:00 |  | 2014-11-10 17:00:00 | 2014-11-01 17:00:00 |  | 2014-11-21 17:00:00 | 2014-11-12 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/25/14 - Equipment shipping info:_x000D_ _x000D_ BLACK EARTH TELEPHONE_x000D_ [NAME] MOORE_x000D_ 7921 UW HEALTH CT_x000D_ MIDDLETON, WI, 53562, US_x000D_ WBS Element:TC-140040022; Site Name: Black Earth, DSA 04000
PRJ00023814 | SHSD PON Build for MDTNWIXB FDH 622 DB |  | Mid-Plains | West Towne | WI |  | 62200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140622045 | Program - SHSD | 2014-08-04 13:18:38 | 13469 | 392971 |  |  |  | 13469 | 121.05 | 0 | 13347.95 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023815 | SHSD 1Gig PON ISP Upgrade MDXBWI65 Valley Woods |  | Mid-Plains | West Towne | WI |  | 62265 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP | Calix E7-2 (GPON8) | [NAME] | Program - SHSD | 2014-08-28 13:20:36 | 18163 | 0 | 2014-08-28 13:20:39 | 18163 | 0 | 18163 | 10859.37 | 2532 | 4771.63 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 | 2014-09-08 17:00:00 | 2014-08-29 17:00:00 | 2014-08-29 17:00:00 |  |  |  | 2014-10-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 |  | 2014-11-11 17:00:00 | 2014-11-11 17:00:00 |  | 2014-11-22 17:00:00 | 2014-11-22 17:00:00 |  | 0.454545454545455 |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
PRJ00023821 | SHSD 1Gig PON ISP Upgrade MDXBWI80 Goth Park |  | Mid-Plains | West Towne | WI |  | 62280 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP | Calix E7-2 (GPON8) | TC-140622046 | Program - SHSD | 2014-08-28 13:20:36 | 14826 | 0 | 2014-08-28 13:20:37 | 14826 | 0 | 14826 | 1027.9 | 10293.12 | 3504.98 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 | 2014-09-08 17:00:00 | 2014-08-29 17:00:00 | 2014-08-29 17:00:00 |  |  |  | 2014-10-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 |  | 2014-11-11 17:00:00 | 2014-11-11 17:00:00 |  | 2014-11-22 17:00:00 | 2014-11-22 17:00:00 |  | 0.454545454545455 |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
PRJ00023822 | SHSD 1Gig PON ISP Upgrade MDXAWI80 Evergreen |  | Mid-Plains | [NAME] | WI |  | 62180 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP | Calix E7-2 (GPON8) | TC-140621077 | Program - SHSD | 2014-08-28 13:20:36 | 18038 | 0 | 2014-08-28 13:20:38 | 18038 | 0 | 18038 | 11190.29 | 2954 | 3893.71 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 | 2014-09-08 17:00:00 | 2014-08-29 17:00:00 | 2014-08-29 17:00:00 |  |  |  | 2014-10-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 |  | 2014-11-11 17:00:00 | 2014-11-11 17:00:00 |  | 2014-11-22 17:00:00 | 2014-11-22 17:00:00 |  | 0.454545454545455 |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
PRJ00023825 | SHSD 1Gig PON ISP Upgrade MDXAWI90 Airport Road |  | Mid-Plains | [NAME] | WI |  | 62190 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP | Calix E7-2 (GPON8) | TC-140621075 | Program - SHSD | 2014-08-28 13:20:36 | 14826 | 0 | 2014-08-28 13:20:37 | 14826 | 0 | 14826 | 1058.88 | 10293.12 | 3474 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 | 2014-09-08 17:00:00 | 2014-08-29 17:00:00 | 2014-08-29 17:00:00 |  |  |  | 2014-10-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 |  | 2014-11-11 17:00:00 | 2014-11-11 17:00:00 |  | 2014-11-22 17:00:00 | 2014-11-22 17:00:00 |  | 0.454545454545455 |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
PRJ00023826 | SHSD 1Gig PON ISP Upgrade CRPLWIXA Cross Plains |  | Mid-Plains | Cross Plains | WI |  | 62000 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140620032 | Program - SHSD | 2014-08-21 11:06:10 | 22219 | 0 | 2014-08-21 11:06:12 | 22219 | 0 | 22219 | 16787.92 | 1055 | 4376.08 | 2014-08-19 17:00:00 | 2014-08-19 17:00:00 | 2014-08-19 17:00:00 | 2014-08-21 17:00:00 | 2014-08-21 17:00:00 | 2014-08-21 17:00:00 | 2014-09-19 17:00:00 | 2014-08-27 17:00:00 | 2014-08-27 17:00:00 |  |  |  | 2014-10-09 17:00:00 | 2014-09-30 17:00:00 |  |  |  |  | 2014-10-20 17:00:00 | 2014-10-11 17:00:00 |  | 2014-11-15 17:00:00 | 2014-11-03 17:00:00 |  | 2014-11-26 17:00:00 | 2014-11-14 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
PRJ00023827 | SHSD PON Build MDXBWI59 FDH 622 HB |  | Mid-Plains | West Towne | WI |  | 62200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140622049 | Program - SHSD | 2014-08-04 13:19:51 | 3403 | 99277 |  |  |  | 3403 | 21.95 | 0 | 3381.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023828 | SHSD PON ISP MDXBWI59 [NAME] |  | Mid-Plains | West Towne | WI |  | 62259 | ISP Only - PRC | PRC ISP Only | ISP |  | TC-140622047 | Program - SHSD | 2014-08-04 13:19:50 | 0 | 19500 |  |  |  | 2500 | 45.91 | 0 | 2454.09 | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  | 2015-01-16 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. No OSP on this project per SHSD meeting.  MPI closed task for OSP HLD ROM.
PRJ00023829 | SHSD PON Build MDXBWI46 FDH 622 GB |  | Mid-Plains | West Towne | WI |  | 62200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140622054 | Program - SHSD | 2014-08-04 13:19:51 | 6174 | 180146 |  |  |  | 6174 | 21.95 | 0 | 6152.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023830 | SHSD PON Build MDXBWI98 FDH 622 FB |  | Mid-Plains | West Towne | WI |  | 62200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140622053 | Program - SHSD | 2014-08-04 13:19:51 | 6174 | 187387 |  |  |  | 6174 | 21.95 | 0 | 6152.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023835 | SHSD PON Build MDXBWI98 FDH 622 FC |  | Mid-Plains | West Towne | WI |  | 62200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140622048 | Program - SHSD | 2014-08-04 13:19:51 | 6894 | 201156 |  |  |  | 6894 | 21.95 | 0 | 6872.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023843 | SHSD PON Build MDXBWI33 FDH 622 EB |  | Mid-Plains | West Towne | WI |  | 62200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140622052 | Program - SHSD | 2014-08-04 13:19:51 | 10579 | 308651 |  |  |  | 10579 | 124.78 | 0 | 10454.22 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023846 | SHSD PON build for MDXAWI33 FDH 622 LB |  | Mid-Plains | West Towne | WI |  | 62200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140622050 | Program - SHSD | 2014-08-04 13:19:51 | 2267 | 66133 |  |  |  | 2500 | 21.95 | 0 | 2478.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023847 | SHSD PON ISP MDXAWI33 [NAME] |  | Mid-Plains | [NAME] | WI |  | 62133 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140621078 | Program - SHSD | 2014-08-04 13:19:52 | 0 | 19500 |  |  |  | 2500 | 45.91 | 0 | 2454.09 | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  | 2015-01-16 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. No OSP work needed on this project.  MPI closing task per SHSD meeting.
PRJ00023848 | SHSD PON ISP MDXBWI39 [NAME] |  | Mid-Plains | West Towne | WI |  | 62239 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140622051 | Program - SHSD | 2014-08-04 13:19:52 | 0 | 25000 |  |  |  | 2500 | 68.79 | 0 | 2431.21 | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE/OSPE working on HLD ROM DD 1/16/2015. OSP going to bid 11/15/2014. PRC will happen after 30 days when OSP bids come back.
PRJ00023849 | SHSD PON Build for MDXAWI66 FDH 621 JB |  | Mid-Plains | [NAME] | WI |  | 62100 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621081 | Program - SHSD | 2014-08-04 13:19:52 | 10635 | 310285 |  |  |  | 10635 | 21.95 | 0 | 10613.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023851 | SHSD PON Build for MDXAWI66 FDH 621 JC |  | Mid-Plains | [NAME] | WI | 621JC | 62166 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621097 | Program - SHSD | 2014-08-04 13:19:52 | 5476 | 159764 |  |  |  | 5476 | 21.95 | 0 | 5454.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023852 | SHSD PON ISP MDXAWI64 Waterside |  | Mid-Plains | [NAME] | WI |  | 62164 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | [NAME] | Program - SHSD | 2014-08-04 13:19:52 | 0 | 25000 |  |  |  | 2500 | 22.88 | 0 | 2477.12 | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  | 2015-01-16 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. No OSP work needed on this project.  MPI closing task per SHSD meeting.
PRJ00023853 | SHSD PON Build for MDXAWI52 FDH 621 HB |  | Mid-Plains | [NAME] | WI |  | 62100 | OSP Only - PRC | PRC OSP Only Template | PON |  | [NAME] | Program - SHSD | 2014-08-04 13:19:52 | 11835 | 345315 |  |  |  | 11835 | 21.95 | 0 | 11813.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023854 | SHSD PON Build for MDXAWI52 FDH 621 HC |  | Mid-Plains | [NAME] | WI |  | 62152 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621087 | Program - SHSD | 2014-08-04 13:19:53 | 9067 | 264533 |  |  |  | 9067 | 21.95 | 0 | 9045.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023855 | SHSD PON ISP MDXAWI52 N High Point-Tramore |  | Mid-Plains | [NAME] | WI |  | 62152 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140621082 | Program - SHSD | 2014-08-04 13:19:53 | 0 | 25000 |  |  |  | 2500 | 45.77 | 0 | 2454.23 | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  | 2015-01-16 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. Per OSP/ISP SHSD meeting, no OSP work is required on this project.  MPI is closing OSP task per instruction from BSE/OSP.
[NAME] | SHSD PON Build for MDTNWIXA FDH 621 AR |  | Mid-Plains | [NAME] | WI | 621AR | 62100 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621085 | Program - SHSD | 2014-08-04 13:19:53 | 17315 | 505185 |  |  |  | 17315 | 21.95 | 0 | 17293.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023858 | SHSD PON ISP MDTNWIXA Middleton CO |  | Mid-Plains | [NAME] | WI |  | 62100 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140621084 | Program - SHSD | 2014-08-04 13:19:53 | 0 | 120700 |  |  |  | 2500 | 183.23 | 0 | 2316.77 | 2015-01-16 17:00:00 | 2014-10-24 17:00:00 |  | 2015-01-16 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  9/30/2014 No equipment has been ordered as of 9/29/2014. No OSP on this project per SHSD meeting held with ISP and OSP - MPI to close OSPE HLD ROM task since no work required.  BSE and IPNE working on HLD ROM with DD 10/24/2014.
PRJ00023859 | SHSD PON Build for MDTNWIXA FDH 621 AN |  | Mid-Plains | [NAME] | WI | 621AN | 62100 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621086 | Program - SHSD | 2014-08-04 13:19:53 | 12460 | 363540 |  |  |  | 12460 | 21.95 | 0 | 12438.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023861 | SHSD PON Build for MDTNWIXA FDH 621 KB |  | Mid-Plains | [NAME] | WI |  | 62100 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621080 | Program - SHSD | 2014-08-04 13:19:53 | 3936 | 114834 |  |  |  | 3936 | 21.95 | 0 | 3914.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023862 | SHSD PON ISP MDTNWIXB West Towne CO |  | Mid-Plains | [NAME] | WI |  | 62200 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140621088 | Program - SHSD | 2014-08-04 13:22:23 | 0 | 108000 |  |  |  | 2500 | 68.82 | 0 | 2431.18 | 2015-01-16 17:00:00 | 2014-10-24 17:00:00 |  | 2015-01-16 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  9/30/2014 No equipment has been ordered as of 9/29/2014. No OSP on this project per SHSD meeting held with ISP and OSP - MPI to close OSPE HLD ROM task since no work required.  BSE and IPNE working on HLD ROM with DD 10/24/2014.
PRJ00023864 | SHSD PON build for MDXAWI17 FDH 621 GB |  | Mid-Plains | [NAME] | WI |  | 62117 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621093 | Program - SHSD | 2014-08-04 13:22:23 | 8205 | 239395 |  |  |  | 8205 | 21.95 | 0 | 8183.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023866 | SHSD PON ISP MDXAWI17 High Road |  | Mid-Plains | [NAME] | WI |  | 62117 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140621090 | Program - SHSD | 2014-08-04 13:22:23 | 0 | 25000 |  |  |  | 2500 | 0 | 0 | 2500 | 2015-01-16 17:00:00 | 2014-10-24 17:00:00 |  | 2015-01-16 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  9/30/2014 No equipment has been ordered as of 9/29/2014. No OSP on this project per SHSD meeting held with ISP and OSP - MPI to close OSPE HLD ROM task since no work required.  BSE and IPNE working on HLD ROM with DD 10/24/2014.
PRJ00023869 | SHSD PON ISP to support MDXAWI21 FDH 621 AQ |  | Mid-Plains | [NAME] | WI |  | 62121 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140621098 | Program - SHSD | 2014-08-04 13:22:23 | 0 | 25000 |  |  |  | 2500 | 23.03 | 0 | 2476.97 | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. No OSP on this projet per SHSD meeting - MPI to close task.
PRJ00023870 | SHSD PON build for MDXAWI14 FDH 621 DB |  | Mid-Plains | [NAME] | WI |  | 62114 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621089 | Program - SHSD | 2014-08-04 13:22:23 | 7457 | 217573 |  |  |  | 7457 | 21.95 | 0 | 7435.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
[NAME] | SHSD PON ISP MDXAWI14 Essex |  | Mid-Plains | [NAME] | WI |  | 62114 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140621092 | Program - SHSD | 2014-08-04 13:22:24 | 0 | 25000 |  |  |  | 2500 | 68.79 | 0 | 2431.21 | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  | 2015-01-16 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015.  No OSP work on this project per SHSD meeting.  MPI closing OSP task for this reason.
[NAME] | SHSD PON Build for MDTNWIXA FDH 621 AM |  | Mid-Plains | [NAME] | WI | 621AM | 62100 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621094 | Program - SHSD | 2014-08-04 13:22:24 | 7115 | 207595 |  |  |  | 7115 | 21.95 | 0 | 7093.05 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023873 | SHSD PON build for MDXAWI12 FDH 621 BB |  | Mid-Plains | [NAME] | WI |  | 62112 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621091 | Program - SHSD | 2014-08-04 13:22:24 | 4749 | 138551 |  |  |  | 4749 | 178.06 | 0 | 4570.94 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
[NAME] | SHSD PON build for MDXAWI12 FDH 621 BC |  | Mid-Plains | [NAME] | WI |  | 62112 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621099 | Program - SHSD | 2014-08-04 13:22:24 | 11660 | 340190 |  |  |  | 11660 | 96.28 | 0 | 11563.72 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023876 | SHSD PON build for MDXAWI12 FDH 621 BD |  | Mid-Plains | [NAME] | WI |  | 62112 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140621095 | Program - SHSD | 2014-08-04 13:22:24 | 10884 | 317556 |  |  |  | 10884 | 121.05 | 0 | 10762.95 |  |  |  | 2014-11-15 17:00:00 | 2014-11-15 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
PRJ00023878 | SHSD PON ISP MDXAWI12 [NAME] |  | Mid-Plains | [NAME] | WI |  | 62112 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140621096 | Program - SHSD | 2014-08-04 13:23:05 | 0 | 19500 |  |  |  | 2500 | 86.94 | 0 | 2413.06 | 2015-01-16 17:00:00 | 2014-10-24 17:00:00 |  | 2015-01-16 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  9/30/2014 No equipment has been ordered as of 9/29/2014. No OSP on this project per SHSD meeting held with ISP and OSP - MPI to close OSPE HLD ROM task since no work required.  BSE and IPNE working on HLD ROM with DD 10/24/2014.
PRJ00023902 | SHSD 1Gig PON ISP Upgrade Monticello DSA 41000 - Monticello CO |  | Bridgewater | Monticello | MN |  | 41000 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140410027 | Program - SHSD | 2014-09-03 07:38:21 | 27246 | 0 | 2014-09-03 07:38:22 | 27246 | 0 | 27246 | 1744.23 | 18079 | 7422.77 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-17 17:00:00 | 2014-09-17 17:00:00 |  |  |  | 2014-11-02 17:00:00 | 2014-10-12 17:00:00 |  |  |  |  | 2014-11-15 17:00:00 | 2014-10-25 17:00:00 |  | 2014-12-14 17:00:00 | 2014-11-23 17:00:00 |  | 2014-12-28 17:00:00 | 2014-12-07 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9-29-14 Still waiting for Calix material.
PRJ00023903 | SHSD 1Gig PON ISP Upgrade Monticello DSA 41018 - Jaber Ave |  | Bridgewater | Monticello | MN |  | 41018 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140410026 | Program - SHSD | 2014-09-03 07:38:20 | 17912 | 0 | 2014-09-03 07:38:22 | 17912 | 0 | 17912 | 1588.02 | 10029.5 | 6294.48 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 | 2014-08-28 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-17 17:00:00 | 2014-09-17 17:00:00 |  |  |  | 2014-11-02 17:00:00 | 2014-10-13 17:00:00 |  |  |  |  | 2014-11-15 17:00:00 | 2014-10-26 17:00:00 |  | 2014-12-14 17:00:00 | 2014-11-24 17:00:00 |  | 2014-12-28 17:00:00 | 2014-12-08 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9-29-14 Still waiting for Calix material.
PRJ00023909 | SHSD 1Gig PON ISP Upgrade Mt Juliet DSA 24200 - Mt Juliet CO |  | [NAME] | Mt. Juliet | TN |  | 24200 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140242076 | Program - SHSD | 2014-08-26 09:20:15 | 35931 | 0 | 2014-08-26 09:21:13 | 35931 | 0 | 35931 | 22789.39 | 8541.63 | 4599.98 | 2014-08-11 17:00:00 | 2014-08-11 17:00:00 | 2014-08-11 17:00:00 |  |  |  | 2014-09-17 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 |  |  |  | 2014-10-27 17:00:00 | 2014-10-09 17:00:00 |  |  |  |  | 2014-11-07 17:00:00 | 2014-10-20 17:00:00 |  | 2014-12-02 17:00:00 | 2014-11-14 17:00:00 |  | 2014-12-13 17:00:00 | 2014-11-25 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  8/22 1 Gig MSCO rollout project...Send to PRC.
PRJ00023912 | SHSD 1Gig PON ISP Upgrade St Marys DSA 39527 - Colerain |  | Camden, GA | St. Marys | GA |  | 39527 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395073 | Program - SHSD | 2014-08-21 11:06:07 | 15286 | 0 | 2014-08-21 11:06:09 | 15286 | 0 | 15286 | 11485.84 | 885 | 2915.16 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-05 17:00:00 | 2014-09-05 17:00:00 |  |  |  | 2014-10-19 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-10-14 17:00:00 |  | 2014-11-23 17:00:00 | 2014-11-07 17:00:00 |  | 2014-12-04 17:00:00 | 2014-11-18 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | IPNE Status:  USRBMC_090414 - EPL complete sent link to Eng
PRJ00023913 | SHSD 1Gig PON ISP Upgrade St Marys DSA 39532 - County Hwy 78 |  | Camden, GA | St. Marys | GA |  | 39532 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395067 | Program - SHSD | 2014-08-21 11:06:07 | 26602 | 0 | 2014-08-21 11:06:08 | 26602 | 0 | 26602 | 20509.11 | 1414.65 | 4678.24 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-10 17:00:00 | 2014-09-10 17:00:00 |  |  |  | 2014-10-18 17:00:00 | 2014-10-02 17:00:00 |  |  |  |  | 2014-10-29 17:00:00 | 2014-10-13 17:00:00 |  | 2014-11-26 17:00:00 | 2014-11-10 17:00:00 |  | 2014-12-07 17:00:00 | 2014-11-21 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | IPNE Status:  USRBMC_090414 - EPL complete sent link to Eng
PRJ00023914 | SHSD 1Gig PON ISP Upgrade St Marys DSA 39518 - Cumberland Harbour |  | Camden, GA | St. Marys | GA |  | 39518 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395068 | Program - SHSD | 2014-08-21 11:06:07 | 16330 | 0 | 2014-08-21 11:06:08 | 16330 | 0 | 16330 | 11739.55 | 1944.3 | 2646.15 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 |  |  |  | 2014-10-19 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-10-14 17:00:00 |  | 2014-11-23 17:00:00 | 2014-11-07 17:00:00 |  | 2014-12-04 17:00:00 | 2014-11-18 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | IPNE Status:  USRBMC_091614 - EPL complete. sent link to [NAME] and [NAME]
[NAME] | SHSD 1Gig PON ISP Upgrade St Marys DSA 39522 - Dilworth |  | Camden, GA | St. Marys | GA |  | 39522 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395069 | Program - SHSD | 2014-08-21 11:06:06 | 16330 | 0 | 2014-08-21 11:06:08 | 16330 | 0 | 16330 | 11516.28 | 2054.3 | 2759.42 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 |  |  |  | 2014-10-19 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-10-14 17:00:00 |  | 2014-11-23 17:00:00 | 2014-11-07 17:00:00 |  | 2014-12-04 17:00:00 | 2014-11-18 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | IPNE Status:  USRBMC_091614 - EPL complete. sent link to [NAME] and [NAME]
[NAME] | SHSD 1Gig PON ISP Upgrade St Marys DSA 39548 - Gross Road |  | Camden, GA | St. Marys | GA |  | 39548 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395074 | Program - SHSD | 2014-08-21 11:06:08 | 15286 | 0 | 2014-08-21 11:06:12 | 15286 | 0 | 15286 | 11481.56 | 885 | 2919.44 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-04 17:00:00 | 2014-09-04 17:00:00 |  |  |  | 2014-10-19 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-10-14 17:00:00 |  | 2014-11-23 17:00:00 | 2014-11-07 17:00:00 |  | 2014-12-04 17:00:00 | 2014-11-18 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | IPNE Status:  USRBMC_090414 - EPL complete sent link to Eng
[NAME] | SHSD 1Gig PON ISP Upgrade St Marys DSA 39502 - Kingsland CO |  | Camden, GA | St. Marys | GA |  | 39502 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395070 | Program - SHSD | 2014-08-21 11:06:08 | 15286 | 0 | 2014-08-21 11:06:09 | 15286 | 0 | 15286 | 11490.42 | 885 | 2910.58 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 |  |  |  | 2014-10-19 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-10-14 17:00:00 |  | 2014-11-24 17:00:00 | 2014-11-08 17:00:00 |  | 2014-12-05 17:00:00 | 2014-11-19 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | IPNE Status:  USRBMC_091514 - EPL complete. sent link to [NAME] and [NAME]
PRJ00023918 | SHSD 1Gig PON ISP Upgrade St Marys DSA 39521 - Mission Trace |  | Camden, GA | St. Marys | GA |  | 39521 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395075 | Program - SHSD | 2014-08-26 09:18:41 | 15286 | 0 | 2014-08-26 09:18:43 | 15286 | 0 | 15286 | 11485.85 | 885 | 2915.15 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-07 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 |  |  |  | 2014-10-17 17:00:00 | 2014-10-13 17:00:00 |  |  |  |  | 2014-10-28 17:00:00 | 2014-10-24 17:00:00 |  | 2014-11-22 17:00:00 | 2014-11-18 17:00:00 |  | 2014-12-03 17:00:00 | 2014-11-29 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | IPNE Status:  USRBMC_09-04-14: EPL complete. sent link to Eng
PRJ00023919 | SHSD 1Gig PON ISP Upgrade St Marys DSA 39523 - Mush Bluff |  | Camden, GA | St. Marys | GA |  | 39523 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395076 | Program - SHSD | 2014-08-21 11:06:07 | 15286 | 0 | 2014-08-21 11:06:12 | 15286 | 0 | 15286 | 11430.8 | 885 | 2970.2 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 |  |  |  | 2014-09-23 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-09-24 17:00:00 | 2014-10-14 17:00:00 |  | 2014-10-18 17:00:00 | 2014-11-07 17:00:00 |  | 2014-10-09 17:00:00 | 2014-11-18 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | IPNE Status:  USRBMC_090414 - EPL complete. sent link to eng
PRJ00023920 | SHSD 1Gig PON ISP Upgrade St Marys DSA 39543 - Scrubby Bluff |  | Camden, GA | St. Marys | GA |  | 39543 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395071 | Program - SHSD | 2014-08-21 11:06:07 | 16330 | 0 | 2014-08-21 11:06:09 | 16330 | 0 | 16330 | 11322.92 | 2099.3 | 2907.78 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-09-19 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 |  |  |  | 2014-10-19 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-10-14 17:00:00 |  | 2014-11-23 17:00:00 | 2014-11-07 17:00:00 |  | 2014-12-04 17:00:00 | 2014-11-18 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | MPI Comment:  9/17 8 Port card was pulled and will be sent to Hollis for FOA.
PRJ00023922 | SHSD 1Gig PON ISP Upgrade St Marys DSA 39500 - St Marys |  | Camden, GA | St. Marys | GA |  | 39500 | ISP Only - PRC | PRC ISP Only | ISP | Calix E7-2 (GPON8) | TC-140395072 | Program - SHSD | 2014-08-21 11:06:07 | 15286 | 0 | 2014-08-21 11:06:09 | 15286 | 0 | 15286 | 11463.36 | 885 | 2937.64 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 | 2014-08-18 17:00:00 |  |  |  | 2014-08-24 17:00:00 | 2014-09-03 17:00:00 | 2014-09-03 17:00:00 |  |  |  | 2014-09-13 17:00:00 | 2014-10-03 17:00:00 |  |  |  |  | 2014-09-24 17:00:00 | 2014-10-14 17:00:00 |  | 2014-09-28 17:00:00 | 2014-11-07 17:00:00 |  | 2014-10-09 17:00:00 | 2014-11-18 17:00:00 |  | 0.444444444444444 |  |  |  |  |  |  | IPNE Status:  USRBMC_091514 - EPL complete. sent link to [NAME]
PRJ00023949 | SHSD - PON ISP Mt Juliet CO |  | [NAME] | Mt. Juliet | TN |  | 24200 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140242080 | Program - SHSD | 2014-08-06 14:54:28 | 2500 | 0 |  | 49626 | 0 | 2500 | 663.74 | 0 | 1836.26 | 2014-08-07 17:00:00 | 2014-09-25 17:00:00 | 2014-09-25 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  | MPI Comment:  9/29 Small job for '16 SHSD builds...Send to PRC.
PRJ00023950 | SHSD - PON Build 242JB Central Pike East |  | [NAME] | Mt. Juliet | TN |  | 24207 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140242078 | Program - SHSD | 2014-08-06 14:59:03 | 5000 | 0 |  |  |  | 2500 | 0 | 0 | 2500 |  |  |  | 2014-08-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | OSP will feed out of new FDH that is will be set at new 24207 DSA.
PRJ00023952 | SHSD - PON Build 242IB Breckenridge |  | [NAME] | Mt. Juliet | TN |  | 24222 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140242081 | Program - SHSD | 2014-08-06 14:59:03 | 2500 | 0 |  |  |  | 2500 | 0 | 0 | 2500 |  |  |  | 2014-08-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | OSP Build PON fiber for Mt. Juliet FDH 242IB (Breckenridge)_x000D_ AD Link:\\Tds\projects\Clarity\PRJ00023200_23299\PRJ00023240\MtJuliet_ [NAME]
PRJ00023954 | SHSD - PON Build FDH 242GX and FDH 242GI |  | [NAME] | Mt. Juliet | TN |  | 24222 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140242079 | Program - SHSD | 2014-08-06 14:59:03 | 2500 | 0 |  |  |  | 2500 | 0 | 0 | 2500 |  |  |  | 2014-10-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | OSP Build PON fiber for Mt. Juliet FDH 242GX and FDH 242GI._x000D_ AD Link: \\Tds\projects\Clarity\PRJ00023200_23299\PRJ00023240\MtJuliet_ LaVergne_Additional_PON_2014_SHSD_UPDATED.ppt
PRJ00023955 | SHSD - PON Build FDH 241AZ - LaVergne |  | [NAME] | LaVergne | TN |  | 241AZ | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140241066 | Program - SHSD | 2014-08-06 14:59:03 | 2500 | 0 |  |  |  | 2500 | 92.41 | 2200 | 207.59 |  |  |  | 2014-08-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/23 '16 build.
PRJ00023956 | SHSD - PON Build FDH 241DO - LaVergne |  | [NAME] | LaVergne | TN |  | 241DO | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140241065 | Program - SHSD | 2014-08-06 14:59:04 | 2500 | 0 |  |  |  | 2500 | 92.41 | 2500 | -92.41 |  |  |  | 2014-08-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | MPI Comment:  9/23 '16 build
[NAME] | SHSD - PON Build FDH 242ZC |  | [NAME] | Mt. Juliet | TN |  | 242ZC | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140242083 | Program - SHSD | 2014-08-07 10:19:40 | 2500 | 0 |  | 328604 | 0 | 2500 | 1613.31 | 0 | 886.69 |  |  |  | 2014-10-08 17:00:00 | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.333333333333333 | 274 |  |  |  |  |  | MPI Comment:  9/28 SHSD build to complete next year but start this year, at this point there is a potential to complete this year...Send to PRC>
PRJ00023965 | SHSD - PON Build FDH 242ZD - Mt. Juliet |  | [NAME] | Mt. Juliet | TN |  | 24200 | OSP Only - PRC | PRC OSP Only Template | PON |  | TC-140242082 | Program - SHSD | 2014-08-07 10:19:39 | 2500 | 0 |  |  |  | 2500 | 867.65 | 0 | 1632.35 |  |  |  | 2014-10-08 17:00:00 | 2014-10-08 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  | OSP coming back to CO, BSE has confirmed there is room in cabinet....CMC please approve 20K for engineering.
PRJ00024116 | SHSD PON ISP MDXBWI33 Westfield Gardens |  | Mid-Plains | West Towne | WI |  | 62233 | ISP & OSP - PRC | PRC ISP-OSP Template |  |  | TC-140622056 | Program - SHSD | 2014-08-18 08:09:32 | 0 | 25000 |  |  |  | 2500 | 22.88 | 0 | 2477.12 | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE/OSPE working on HLD ROM DD 1/16/2015.
PRJ00024117 | SHSD PON ISP MDXBWI98 Prairie Point |  | Mid-Plains | West Towne | WI |  | 62298 | ISP & OSP - PRC | PRC ISP-OSP Template | ISP |  | TC-140622055 | Program - SHSD | 2014-08-18 08:09:33 | 0 | 64000 |  |  |  | 2500 | 0 | 0 | 2500 | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  | 2015-01-16 17:00:00 | 2015-01-16 17:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE/OSPE working on HLD ROM DD 1/16/2015.