Spreadsheet: mark_taylor__24698__EOL_Countries&Products_Status_09-15
Sheet: EOL New Products

 |  | ENRONONLINE NEW PRODUCTS STATUS |  |  |  | as of:
Note: Due to the Launch of Phase II all new products types and auctions development has been postponed.
 | TRANSACTION  PRODUCTS
# | Commodity | Product | Country/Location | Business Unit | Responsibility | Status as of 9/07/00 | Status as of 9/14/00 | Scheduled for | Comments
1 | Advertising  Blocks (Nielsen Ratings) | Advertisement Market | US | EBS | [NAME] | Pending | Pending | TBD | 08/23 EBS is reviewing legal issues. 09/07 Met with [NAME] (EBS) to discuss.  They will work on defining the products and then get back to us.
2 | AUS and JPN Weather | Weather Options | US | Weather | [NAME] | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II . 8/29 To be launched this week. 09/07 Launched yesterday.
3 | Brent | Brent/Dubai Spread | London | Crudes | Anna / Arfan | [NAME] | [NAME] | TBD | 08/23 On hold due to Phase II
4 | Coal | Physical Options | London | Coal | Imelda / Lara | [NAME] | [NAME] | 2000-09-01 00:00:00 | 09/08 Reviewing.
5 | Gas | PHY Fwd | Argentina | Enron Argentina | [NAME] | In Test | In Test | 2000-09-01 00:00:00 | 08/16 Two products are on test. Argentina is a post Phase II Launch. 8/31 GTC reviewed and sent to Legal. 09/06 Pending until after Version 2.0 Launch. 9/14 PA and ETA received from ARG, legal description approved by Houston legal and forwarded to ARG Legal, set for testing during ARG visit
6 | Gas | Fin Options | US | Gas | [NAME] | Pending | Pending | TBD | 08/23 On hold due to Phase II
7 | Gas | [NAME] | US | Gas | [NAME] | [NAME] | [NAME] | TBD | 08/23 Product for internal use only to hedge between Nymex and HeHub. 9/14 products will bridge similar to other basis products
8 | Gas | Transportation | US | EPG | Savita Puthigai | [NAME] | [NAME] | 2000-10-01 00:00:00 | 08/23 Working on descriptions and GTC. 8/31 Product Descriptions and Legal being reviewed. "Chinese Wall" type concerns being reviewed by Legal. 9/07 Reviewing issues related to GPG and ENA  information (comply with regulation) 9/14 need to segregate  marketing affiliates using Chinese Walls- Preparing list of Proprietary system  issues; may include HPL products
9 | Gasoil | Daily Average x2 | London | Global Liquids | Arfan / Anna | Reviewing | Reviewing | TBD | 09/08 Reviewing language.
10 | Gasoil | SG East-West Fuel Oil Swap Diff. | London | Global Liquids | [NAME] / Anna | Reviewing | Reviewing | 2000-10-01 00:00:00 | 09/08 Reviewing language.
11 | Gasoil | SG East-West Swap Differential | London | Global Liquids | [NAME] / Anna | Reviewing | Reviewing | 2000-10-01 00:00:00 | 09/08 Reviewing language.
12 | Isobutane | Fin Swap | US | Petchems | [NAME] | [NAME] | [NAME] | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval
13 | Isobutane | Phy FOB | US | Petchems | [NAME] | [NAME] | [NAME] | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval
14 | E/P Mix | Phy FOB | US | Petchems | [NAME] | N/A | [NAME] | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval
15 | E/P Mix | Fin Swap | US | Petchems | [NAME] | N/A | [NAME] | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval
16 | Isobutane | Phy Index | US | Petchems | [NAME] | [NAME] | Cancelled | N/A | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 cancelled
17 | Marine Bunkers | Marine Bunkers | London | Oil | Caroline/ Anna | [NAME] | [NAME] | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II 09/07 On hold.
18 | Metals | Fin x3 (lead etc) | London | MG | Lara/Imelda | [NAME] | [NAME] | TBD | 09/08 On [NAME].
19 | Metals | Phys x5 Copper | London | MG | [NAME] | [NAME] | [NAME] | TBD | 09/08 On [NAME].
20 | Metals | LME x4 | London | MG | Lara/Arfan | [NAME] | [NAME] | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II 09/07 On [NAME].
21 | Metals | Metals LME x5 | London | MG | Lara/Arfan | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II 09/07 Done!
22 | Nat-Gasoline | Phy Index | US | Petchems | [NAME] | [NAME] | [NAME] | TBD | 08/31 Working on initial draft.
23 | Paper | Phy Paper OCC Ex-works | US | Pulp and Paper | [NAME] | Reviewing | Reviewing | TBD | 08/23 Desk is working on logistics and legal  issues.
24 | Power | FIN Swap | Argentina | Enron Argentina | [NAME] | In Test | In Test | 2000-09-01 00:00:00 | 08/16 Two products are on test. Argentina is a post Phase II Launch. 8/31 GTC reviewed and sent to Legal. 09/06 Pending until after Version 2.0 Launch. 9/14 PA and ETA received from ARG, legal description approved by Houston legal and forwarded to ARG Legal, set for testing during ARG visit
25 | Power | PHY Fwd | Argentina | Enron Argentina | [NAME] | In Test | In Test | 2000-09-01 00:00:00 | 08/16 Two products are on test. Argentina is a post Phase II Launch. 8/31 GTC reviewed and sent to Legal. 09/06 Pending until after Version 2.0 Launch. 9/14 PA and ETA received from ARG, legal description approved by Houston legal and forwarded to ARG Legal, set for testing during ARG visit
26 | Power | German Power Options | Germany | Power | Anna / Imelda | [NAME] | [NAME] | TBD | 08/23 On hold due to Phase II . Legal reviewing.
27 | Power | East Cinergy Peak Splits | US | Power | [NAME] | Test | Active | 2000-09-01 00:00:00 | 09/07 Testing products. 9/14 Done
28 | Propane | Phy Index Purity | US | Petchems | [NAME] | [NAME] | [NAME] | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress.
29 | Sea Freight | Physical | London | Oil | Anna/Amita | [NAME] | [NAME] | 2000-09-01 00:00:00 | 09/08 On hold due to Phase II. Legal reviewing.
30 | Singapore FX | Singapore FX | London | FX desk | Anna | On hold | On hold | TBD | 08/23 On hold by request of commercial group
31 | Tanker Freight | Tanker Freight | London | Oil | Caroline/ Anna | [NAME] | [NAME] | 2000-09-01 00:00:00 | 09/08 On hold due to Phase II. Legal reviewing.
 | AUCTION PRODUCTS
# | Commodity | Product | Country/Location | Business Unit | Responsibility | Status as of 9/07/00 | Status as of 9/14/00 | Scheduled for | Comments
1 | Coal | Coal Auction | US | Coal | [NAME] | Text in [NAME] | Text in [NAME] | TBD | 8/21 Coal group working on text draft
 | Gas | [NAME]. | US | FGT | [NAME] | Text in [NAME] | Text in [NAME] | 2000-09-01 00:00:00 | 8/16 Making changes to text draft. The launch will be post Phase II 09/07 On hold for Phase II.
 | Gas | [NAME]. | US | NGPL | [NAME] | Text in [NAME] | Text in [NAME] | 2000-09-01 00:00:00 | 8/16 Making changes to text draft. The launch will be post Phase II 09/07 On hold for Phase II.
 | Power | Capacity Generation | US | Power Desk | [NAME] | Text in [NAME] | Text in [NAME] | TBD | 8/16 Making changes to text draft. The launch will be post Phase II 09/07 On hold for Phase II.