Spreadsheet: mark_taylor__24752__EOL_Countries&Products_Status_01-12-01
Sheet: Activated Products

 |  | ACTIVATED PRODUCTS |  |  |  | as of:
 | US TRANSACTION  PRODUCTS
Date Changed | Commodity | Product | Country/Location | Business Unit | Business Unit  Contact | Process Manager | Responsibility |  |  | Scheduled for | Comments
2000-09-07 00:00:00 | AUS and JPN Weather | Weather Options | US | Weather |  |  | [NAME] | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II . 8/29 To be launched this week. 09/07 Launched yesterday. Done
2000-09-14 00:00:00 | Power | East Cinergy Peak Splits | US | Power |  |  | [NAME] | Active | Active | 2000-09-01 00:00:00 | 09/07 Testing products. 9/14 Done
2000-10-20 00:00:00 | Gas | Phy 3/5/10 day swing | US | Gas | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 9/22 Legal language drafted and sent to commercial 10/05 In testing Stage 10/13  To be released on Oct 16th 10/20 To be released on 10/20
2000-10-20 00:00:00 | Gas | PHY Fwd | US | Enron Argentina | [NAME] | [NAME] | [NAME] | Active | Active | 2000-09-01 00:00:00 | 08/16 Two products are on test. Argentina is a post Phase II Launch. 8/31 GTC reviewed and sent to Legal. 09/06 Pending until after Version 2.0 Launch. 10/13 PA and ETA received from ARG, legal description approved by Houston legal and forwarded to ARG Legal, set for testing during ARG visit. 10/20 Product completed, to be activated on 10/23
2000-10-20 00:00:00 | Isobutane | Fin Swap | US | Petchems | Wade Hicks | [NAME] | [NAME] | Active | Active | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval. 10/05 Approved for release, waiting to be uploaded.10/20 uploaded 10/06 |  |  |  |  |  |  |  |  | ~
2000-10-20 00:00:00 | Isobutane | Phy FOB | US | Petchems | Wade Hicks | [NAME] | [NAME] | Active | Active | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval. 10/05 Approved for release, waiting to be uploaded.10/20 uploaded 10/06
 | MTBE | FIN Swap | US | Global Prod | [NAME] | [NAME] | [NAME] | Approved | Approved | 2000-12-17 00:00:00 | 12/01 Requested. 12/08 Test. 12/17 Product to be activated
2000-10-27 00:00:00 | Gas | Phys Index non-x <= 1Mo (Restricted) | US | Gas | Tori Kuykendahl | [NAME] | [NAME] | Active | Active | TBD | 9/22 reviewing Counterparty access 10/05 In testing stage 10/13 to be released on Oct 16th. 10/20 To be released on 10/20. [NAME]
2000-10-27 00:00:00 | NNG Capacity | US Pipeline Capacity | US | Gas | [NAME] | [NAME] | [NAME]/[NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 Product in Test. 10/27 To be Launched on 10/30
2000-10-27 00:00:00 | Polymers | PGC3 (Polymer [NAME]) | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 9/28 in [NAME] 10/20 To be released on 10/23. [NAME]
2000-10-27 00:00:00 | Polymers | [NAME] | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 9/28 in [NAME] 10/20 To be released on 10/23. [NAME]
2000-11-03 00:00:00 | E/P Mix | Fin Swap | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval. 10/27 Product to be released. 11/03 Product Released
2000-11-03 00:00:00 | E/P Mix | Phy FOB | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval. 10/27 Product to be released. 11/03 Product Released
2000-11-03 00:00:00 | Heating Oil | US Heating Oil2 [NAME] | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 To be released on 10/23. 11/03 released on 10/23
2000-11-03 00:00:00 | [NAME] | US Jet Kerosene Fin Spread | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 To be released on 10/23. 11/03 released on 10/24
2000-11-03 00:00:00 | Polymers | US LLDPE-Ethylene Fin Spread | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 To be released on 10/23. 11/03 released on 10/25
2000-11-03 00:00:00 | Steel | Physical Steel | US |  | [NAME] | [NAME]/[NAME] | [NAME] | Active | Active | TBD | 8/16 No legal documents for this commodity,  In legal review. 9/22 [NAME] in legal is developing documents. 10/05 Financial products will roll out first followed by Physical. 10/13 GTCs for physical created. 10/20 Three steel product types have been created for financial in test. 10/27 Steel financial products to be released (Hot rolled/Cold rolled/ Galvanized) 11/03 Financial products released
2000-11-03 00:00:00 | Unleaded Gasoline | US Unleaded Gas Fin Spread | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 To be released on 10/23. 11/03 released on 10/26
2000-11-10 00:00:00 | Gas | 3 Products for MultiMonth Gas Flex | US | Gas | Tori Kuykendahl | [NAME] | [NAME] | Approved | Approved | 2000-11-01 00:00:00 | 11/9 Product released on 11/9
2000-11-17 00:00:00 | Power (weather desk) | US Power Fin Swap | US | Weather | [NAME] | [NAME] | [NAME] | Approved | Approved | 2000-11-01 00:00:00 | 11/03 Product to be released 11/17 Product Released
2000-11-24 00:00:00 | Bandwidth | US Bandwidth STM-1 | US | EBS | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-11-01 00:00:00 | 11/03 Need product in test.  Test site is unavailable until 11/6. 11/10 Product is pending legal review. 11/17 Product scheduled for release on 11/20. 11/24 Product missed upload but now scheduled for 11/28
2000-11-24 00:00:00 | Gas | Secondary Capacity - Pipeline | US | Gas | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-11-01 00:00:00 | 11/10 Product scheduled for release on 11/15. 11/24 Done
2000-11-24 00:00:00 | [NAME] | US [NAME] | US | Petchems | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-11-01 00:00:00 | 11/03 Need product in test.  Test site is unavailable until 11/6. 11/10 Product schedule for release on 11/20. 11/17 Product scheduled for release on 11/20. 11/24 Product released
2000-11-24 00:00:00 | Nitrate Toluene | US Nitrate Toluene Fin Swap | US | Petchems | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-11-01 00:00:00 | 11/03 Need product in test.  Test site is unavailable until 11/6. 11/10 Product scheduled for release on 11/20. 11/17 Product scheduled for release on 11/20. 11/24 Product released
2000-12-08 00:00:00 | Crude | US WTI Fin Swap (Basis) | US | Petchems | [NAME] | [NAME] | [NAME] | Approved | Approved | 2000-11-01 00:00:00 | 11/03 Need product in test.  Test site is unavailable until 11/6. 11/10 Product in Test. 12/08 Approved and active
2000-12-22 00:00:00 | Bandwidth | US Bandwidth Premium Service IP Transport | US | Bandwidth | [NAME] | Ahmed / Cass | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/22 Special Product development for Analyst demonstration of IPQod system with Andersen Consulting.
2000-12-23 00:00:00 | Bandwidth | US Bandwidth Standard Service IP Transport | US | Bandwidth | [NAME] | Ahmed / Cass | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/22 Special Product development for Analyst demonstration of IPQod system with Andersen Consulting.
2001-01-05 00:00:00 | Power (Canadian) | Alberta Power Fin Swap - | Canada | Canada Power | [NAME] | [NAME] | [NAME] | Approved | Approved | TBD | 11/17 Product request being reviewed - 3 descriptions (1 Product Type) On Peak Power; Off Peak Power, Flat Power. 11/24 In Test. 12/08 product being reviewed for additional legal concerns. 12/15 Product on hold in legal until Jan 2001- pending further review of market opening and regulatory issues. 01/05 Product to be released
2001-01-05 00:00:00 | Bandwidth | US Bandwidth Premium Service IP Transport | US | Bandwidth | [NAME] | Ahmed / Cass | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/21 Special Product development for Analyst demonstration of IPQod system with Andersen Consulting. 1/5/01 Product to be released
2001-01-05 00:00:00 | Bandwidth | US Bandwidth Standard Service IP Transport | US | Bandwidth | [NAME] | Ahmed / Cass | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/21 Special Product development for Analyst demonstration of IPQod system with Andersen Consulting. 1/5/01 Product to be released
2000-12-24 00:00:00 | FGT | US Pipeline Capacity FGT (Firm) | US | Pipeline (FGT) | [NAME] | Carter/ [NAME] | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/22 FGT Pipeline capacity products to be released.
2000-12-25 00:00:00 | FGT | US Pipeline Capacity FGT (Interruptible) | US | Pipeline (FGT) | [NAME] | Carter/ [NAME] | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/22 FGT Pipeline capacity products to be released.
2000-12-26 00:00:00 | Global Products | US Ethane vs [NAME] | US | Global Prod | [NAME] | [NAME] | [NAME] | Approved | Approved | TBD | 12/08 new product request. 12/15 Product to be activated.
2000-12-15 00:00:00 | Weather | Hong Kong Weather | Australia US | Australia US | [NAME] [NAME] | [NAME][NAME] | [NAME][NAME] | Approved | Approved | 2000-11-01 00:00:00 | 11/03 Australia product being finalized in USA (backup team).  Product needs GTC's before it can be released.  Early release is requested by Australia. 11/10:  Update this item has been revised to allow Hong Kong locations for current Australia product.  As such it is not a new product.  Australia Product will be amended with a new GTC from Legal to cover Hong Kong reference locations.  History of entry: Australia product being finalized in USA (backup team).  Product needs GTC's before it can be released.  Early release is requested by Australia. 11/17  Creation of a world weather product is being reviewed that would accommodate this Australian Product with Hong Kong location. 12/08 HK locations added to existing product types for both Australia and Houston office. 12/15 No new product type required/Done
 | NON-US TRANSACTION  PRODUCTS
Date Changed | Commodity | Product | Country/Location | Business Unit | Business Unit  Contact | Process Manager | Responsibility |  |  | Scheduled for | Comments
2000-09-07 00:00:00 | Metals | Metals LME x5 | London | MG |  |  | Lara/Arfan | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II 09/07 Done!
2000-09-22 00:00:00 | Power | German Power Options | London | Power |  | [NAME] | Anna / Imelda | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II . Legal reviewing. 9/22 Done
2000-10-05 00:00:00 | Gasoil | SG East-West  Swap Diff. | London | Global Liquids | [NAME] | [NAME] | [NAME] / Anna | Active | Active | 2000-10-01 00:00:00 | 09/08 Reviewing language.  9/22 - awaiting legal approval of PT and CP upload. 10/5 Done
2000-10-05 00:00:00 | Metals | LME x4 | London | MG | [NAME] | [NAME] | Lara/Arfan | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II 09/07 On [NAME]. 10/5 Done
2000-10-20 00:00:00 | Coal | Phy Options | London | Coal | [NAME] | [NAME] | Imelda/ Lara | Active | Active | 2000-10-01 00:00:00 | 9/14 On [NAME]  9/22 - Sent to legal for review. 10/5 Awaiting profile from legal, expecting to go live Oct-16th. 10/20 Done
2000-10-20 00:00:00 | Metals | LME Contracts Fin x3 (lead etc) | London | Metals | [NAME] | [NAME] | Lara/Imelda | Active | Active | 2000-10-02 00:00:00 | 09/08 On [NAME].  9/14 Product description sent for approval, PA and ETA prepared for Chile, Peru, China, Russia, Taiwan, South Africa,. 10/5 - Long disc being reviewed by legal.  Tentative go live on 16 Oct. 10/20 Done
2000-10-20 00:00:00 | Sea Freight | Sea Freight x4 | London | Crude | [NAME] | [NAME] | [NAME] | Active | Active | 2000-09-01 00:00:00 | 9/14 On [NAME].  9/22 - Awaiting CP Profile upload. 10/5 Awaiting launch.  10/20 Done
2000-10-20 00:00:00 | Tanker Freight | Tanker Freight | London | Crude | [NAME] | [NAME] | Caroline/ Anna | Active | Active | 2000-10-01 00:00:00 | 09/08 On hold due to Phase II. Legal reviewing. 9/22 Approved by legal. 10/5 Tentative launch on 10th. 10/20 Done
2000-11-03 00:00:00 | Crude | Nordic Product Split | London | Crude | Waiting on [NAME] | [NAME] | Arfan/ Caroline/Diana | Active | Active | 2000-10-01 00:00:00 | 9/14 On [NAME]. [NAME] D to Commence 10/5 Arfan to Commence. 10/20  GTCs to be agreed with [NAME], [NAME] and [NAME]. 11/03  Done
2000-11-03 00:00:00 | Petchems x 8 | Petchems | London | Petchems | [NAME] | [NAME] | Caroline / Diana | Active | Active | 2000-10-01 00:00:00 | 9/14 On [NAME]. 10/5 On Hold. 10/20 To go live on Oct 23rd. 11/03 Done
2000-11-03 00:00:00 | Propane | Propane - new locations x 2 | London | Global Liquids | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 11/3 Done
2000-12-01 00:00:00 | Coal | Seafreight Average Time Charter | London | Coal | [NAME] | [NAME] | Anna | Completed | Completed |  | 11/17 Expected to go live Dec 4th. 12/01 Completed
2000-12-01 00:00:00 | Coal | Seafreight Average Time Charter - amend existing product | London | Coal | [NAME] | [NAME] | [NAME] | Completed | Completed |  | 11/17 Awaiting new Sigma factor. 12/01 Completed
2000-12-01 00:00:00 | Dutch Gas | Dutch Gas NLG/M3 | London | Gas | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-10-01 00:00:00 | 9/14 On [NAME]. 9/22 Available to launch 10/20 Mark D to contact [NAME], 11/03 Awaiting response from [NAME] live Nov 20th 11/24  Go live postponed as traders wish to show prices to 2 decimal places - not poss due to conversion using FX Mgr. 12/01  Completed
2000-12-01 00:00:00 | Power | UK Power - LOLP | London | Power | [NAME] | [NAME] | Arfan/Philippa/Alan | Completed | Completed |  | 11/10 Long description received from trader. 12/01 Completed
2000-12-08 00:00:00 | Metals | Copper x 8 Phys - Europe | London | Metals | [NAME] | [NAME] | [NAME] | Test | Completed | 2000-10-01 00:00:00 | 09/08 On [NAME].  9/14 Product description sent for approval, PA and ETA prepared for Chile, Peru, China, Russia, Taiwan, South Africa,. 10/5 Working on long description with traders and legal. Tentative to go live on Oct 19th. 10/20 Awaiting approval from [NAME]. 11/03  Meeting with [NAME] on 13th Nov. 11/24 Product to launch on Dec 4th 12/01 Launch postponed to Dec 11th.