Spreadsheet: mark_taylor__24752__EOL_Countries&Products_Status_01-12-01
Sheet: EOL New NA  Products

 |  | ENRONONLINE NEW PRODUCTS STATUS Managed by US office |  |  |  | as of:
 | TRANSACTION  PRODUCTS
# | Commodity | Product | Country/Location | Business Unit | Business Unit  Contact | Process Manager | Responsibility |  |  | Scheduled for | Comments
 | Gas | [NAME] | US | Gas | [NAME] | [NAME] | [NAME] | Reviewing | Reviewing | 2000-01-01 00:00:00 | 08/23 Product for internal use only to hedge between Nymex and HeHub. 9/14 products will bridge similar to other basis products. 9/22 Forster provided suggested language, Neuner will modify and send to [NAME]. 12/22 Product description under review by trader and legal.
 | Financial Currency | Financial Currency Forward Swap (Internal) | US | FX | [NAME] | [NAME] | [NAME] | Test | Approved | 2001-01-01 00:00:00 | 1/12  Internal Product released for activation in Production.
 | Gas | Fin Option (European Put / Call) | US | Gas |  | [NAME] | [NAME] | Test | Approved | 2001-01-01 00:00:00 | 1/12 European Call and Put products created through release of Options Mgr.
 | Global Products | US WTI Phy Basis | US | Global Products | [NAME] | [NAME] | [NAME] | Reviewing | Reviewing | 2001-01-01 00:00:00 | 12/13 Request to create a physical product type for a WTI Crude Basis product. 12/20 Discussions with [NAME]. Reviewing request with technical capability of EOL ( [NAME]). 1/05 Meeting scheduled with Global Products and marketing. 01/
 | Power | Hourly Power | Us | Power | [NAME] | [NAME] | [NAME] | Reviewing | Reviewing | 2000-01-01 00:00:00 | 9/22 Dale is trying to tie the Loadshape to the Date/Time Stamp in the Transaction Results screen, then language will go to Legal. 10/20 Product is in test. 12/08 Cancelled- Power needs to reissue request to build product. 12/15 Commercial has resumed interest in moving forward with this product type after Jan 1, 2001. 12/22 commercial has resumed interest in moving forward with this product type after Jan 1, 2000.
 | BUSINESS DEVELOPMENT PRODUCTS
# | Commodity | Product | Country/Location | Business Unit | Business Unit  Contact | Process Manager | Responsibility | 2000-12-08 00:00:00 | 2000-12-17 00:00:00 | Scheduled for | Comments
 | Power | FIN Swap | Us | Enron Argentina | [NAME] | [NAME] | [NAME] | Reviewing | Reviewing | 2000-09-01 00:00:00 | 08/16 Two products are on test. Argentina is a post Phase II Launch. 8/31 GTC reviewed and sent to Legal. 09/06 Pending until after Version 2.0 Launch. 9/14 PA and ETA received from ARG, legal description approved by Houston legal and forwarded to ARG Legal, set for testing during ARG visit. 11/17 Reviewing regulatory issues.
 | Power | PHY Fwd | Us | Enron Argentina | [NAME] | [NAME] | [NAME] | Reviewing | Reviewing | 2000-09-01 00:00:00 | 08/16 Two products are on test. Argentina is a post Phase II Launch. 8/31 GTC reviewed and sent to Legal. 09/06 Pending until after Version 2.0 Launch. 9/14 PA and ETA received from ARG, legal description approved by Houston legal and forwarded to ARG Legal, set for testing during ARG visit. 11/17 Reviewing regulatory issues.
 | AUCTION PRODUCTS
# | Commodity | Product | Country/Location | Business Unit | Business Unit  Contact | Process Manager | Responsibility |  |  | Scheduled for | Comments
1 | Coal | Coal Auction | US | Coal | [NAME] | [NAME] | [NAME] | Text in [NAME] | Text in [NAME] | TBD | 8/21 Coal group working on text draft
 | Gas | [NAME]. | US | FGT | [NAME] | [NAME] | [NAME] | Text in [NAME] | Text in [NAME] | 2000-09-01 00:00:00 | 8/16 Making changes to text draft. The launch will be post Phase II 09/07 On hold for Phase II. 10/05 Auction being reviewed
 | Gas | [NAME]. | US | NGPL | [NAME] | [NAME] | [NAME] | Text in [NAME] | Text in [NAME] | 2000-09-01 00:00:00 | 8/16 Making changes to text draft. The launch will be post Phase II 09/07 On hold for Phase II. 10/05 Auction being reviewed
 | Power | Capacity Generation | US | Power Desk | [NAME] | [NAME] | [NAME] | Text in [NAME] | Text in [NAME] | TBD | 8/16 Making changes to text draft. The launch will be post Phase II 09/07 On hold for Phase II. 10/05 Auction being reviewed