Spreadsheet: 776387d1649711117-weekly-cost-breakdown-help-needed-weekly-cost-breakdown
Sheet: Raw Data

 |  |  |  |  |  |  |  |  | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending | Week  Ending
Line | Name | Duration | Duration (workdays) | Start | Finish | Cost | Start - Finish Duration (total days) | Price per Workday ($) | 2021-01-17 00:00:00 | 2021-01-24 00:00:00 | 2021-01-31 00:00:00 | 2021-02-07 00:00:00 | 2021-02-14 00:00:00 | 2021-02-21 00:00:00 | 2021-02-28 00:00:00 | 2021-03-07 00:00:00 | 2021-03-14 00:00:00 | 2021-03-21 00:00:00 | 2021-03-28 00:00:00 | 2021-04-04 00:00:00 | 2021-04-11 00:00:00 | 2021-04-18 00:00:00 | 2021-04-25 00:00:00 | 2021-05-02 00:00:00 | 2021-05-09 00:00:00 | 2021-05-16 00:00:00 | 2021-05-23 00:00:00 | 2021-05-30 00:00:00 | 2021-06-06 00:00:00 | 2021-06-13 00:00:00 | 2021-06-20 00:00:00 | 2021-06-27 00:00:00 | 2021-07-04 00:00:00 | 2021-07-11 00:00:00 | 2021-07-18 00:00:00 | 2021-07-25 00:00:00 | 2021-08-01 00:00:00 | 2021-08-08 00:00:00 | 2021-08-15 00:00:00 | 2021-08-22 00:00:00 | 2021-08-29 00:00:00 | 2021-09-05 00:00:00 | 2021-09-12 00:00:00 | 2021-09-19 00:00:00 | 2021-09-26 00:00:00 | 2021-10-03 00:00:00 | 2021-10-10 00:00:00 | 2021-10-17 00:00:00 | 2021-10-24 00:00:00 | 2021-10-31 00:00:00 | 2021-11-07 00:00:00 | 2021-11-14 00:00:00 | 2021-11-21 00:00:00 | 2021-11-28 00:00:00 | 2021-12-05 00:00:00 | 2021-12-12 00:00:00 | 2021-12-19 00:00:00 | 2021-12-26 00:00:00 | 2022-01-02 00:00:00 | 2022-01-09 00:00:00 | 2022-01-16 00:00:00 | 2022-01-23 00:00:00 | 2022-01-30 00:00:00 | 2022-02-06 00:00:00 | 2022-02-13 00:00:00 | 2022-02-20 00:00:00 | 2022-02-27 00:00:00 | 2022-03-06 00:00:00 | 2022-03-13 00:00:00 | 2022-03-20 00:00:00 | 2022-03-27 00:00:00 | 2022-04-03 00:00:00 | 2022-04-10 00:00:00 | 2022-04-17 00:00:00 | 2022-04-24 00:00:00 | 2022-05-01 00:00:00 | 2022-05-08 00:00:00 | 2022-05-15 00:00:00 | 2022-05-22 00:00:00 | 2022-05-29 00:00:00 | 2022-06-05 00:00:00 | 2022-06-12 00:00:00 | 2022-06-19 00:00:00 | 2022-06-26 00:00:00 | 2022-07-03 00:00:00 | 2022-07-10 00:00:00 | 2022-07-17 00:00:00 | 2022-07-24 00:00:00 | 2022-07-31 00:00:00 | 2022-08-07 00:00:00 | 2022-08-14 00:00:00 | 2022-08-21 00:00:00 | 2022-08-28 00:00:00 | 2022-09-04 00:00:00 | 2022-09-11 00:00:00 | 2022-09-18 00:00:00 | 2022-09-25 00:00:00 | 2022-10-02 00:00:00 | 2022-10-09 00:00:00 | 2022-10-16 00:00:00 | 2022-10-23 00:00:00 | 2022-10-30 00:00:00 | 2022-11-06 00:00:00 | 2022-11-13 00:00:00
1 | 1 - Project Commencement | 145d |  | 2021-01-13 00:00:00 | 2021-08-05 00:00:00 | 1220000
2 | Notice to Proceed |  |  | 2021-01-13 00:00:00 | 2021-01-13 00:00:00 | 0
3 | Mobilization | 10d |  | 2021-01-13 00:00:00 | 2021-01-26 00:00:00 | 1220000
4 | Permitting | 60d |  | 2021-01-13 00:00:00 | 2021-04-06 00:00:00 | 0
5 | Submittals | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 0
6 | Equipment Deliveries | 100d |  | 2021-03-17 00:00:00 | 2021-08-05 00:00:00 | 0
7 | 2 - Demolition | 263d |  | 2021-01-27 00:00:00 | 2022-02-11 00:00:00 | 380000
8 | Chainlink Fence & Gates | 15d |  | 2021-03-10 00:00:00 | 2021-03-30 00:00:00 | 5000
9 | Site Clearing | 20d |  | 2021-02-10 00:00:00 | 2021-03-09 00:00:00 | 150000
10 | Stormwater Pond | 45d |  | 2021-03-10 00:00:00 | 2021-05-11 00:00:00 | 125000
11 | Chlorine Contact Tank Baffle Plates (BI #4) | 3d |  | 2021-08-25 00:00:00 | 2021-08-27 00:00:00 | 40000
12 | Plant Water Pumps (BI #4) | 3d |  | 2021-06-28 00:00:00 | 2021-06-30 00:00:00 | 53000
13 | Plant Water Pumps - Engineering (BI #4) | 10d |  | 2021-01-27 00:00:00 | 2021-02-09 00:00:00 | 2750
14 | Plant Water Pumps - Shop Drawings (BI #4) | 30d |  | 2021-02-10 00:00:00 | 2021-03-23 00:00:00 | 2750
15 | Plant Water Pumps - O&M Manual (BI #4) | 15d |  | 2021-03-24 00:00:00 | 2021-04-13 00:00:00 | 1000
16 | Plant Water Pumps - Startup & Training (BI #4) | 3d |  | 2022-02-09 00:00:00 | 2022-02-11 00:00:00 | 500
17 | 3 - Sitework | 358d |  | 2021-01-13 00:00:00 | 2022-06-17 00:00:00 | 4720000
18 | Chainlink Fence & Gates | 20d |  | 2021-03-31 00:00:00 | 2021-04-27 00:00:00 | 285000
19 | Erosion Control Measures | 10d |  | 2021-01-27 00:00:00 | 2021-02-09 00:00:00 | 50000
20 | [NAME] for Asphalt | 15d |  | 2021-12-21 00:00:00 | 2022-01-18 00:00:00 | 12000
21 | Asphalt Paving, [NAME], and Signage | 15d |  | 2022-01-19 00:00:00 | 2022-02-08 00:00:00 | 380000
22 | Stormwater Pond | 45d |  | 2021-05-12 00:00:00 | 2021-07-15 00:00:00 | 330000
23 | Storm Drainage to Stormwater Pond | 60d |  | 2021-04-28 00:00:00 | 2021-07-22 00:00:00 | 125000
24 | End Wall at 30" RCP | 2d |  | 2021-07-23 00:00:00 | 2021-07-26 00:00:00 | 3000
25 | End Wall at 18" RCP | 2d |  | 2021-07-27 00:00:00 | 2021-07-28 00:00:00 | 3000
26 | Reclaimed Water Piping - High Service Pump Station to Injection Well | 60d |  | 2021-05-17 00:00:00 | 2021-08-10 00:00:00 | 700000
27 | Reclaimed Water Piping at Injection Well | 10d |  | 2021-08-16 00:00:00 | 2021-08-27 00:00:00 | 300000
28 | Effluent Transfer Piping - Effluent Transfer Pump Station to 3 MG Tank | 5d |  | 2021-10-18 00:00:00 | 2021-10-22 00:00:00 | 45000
29 | 3MG Tank Outlet Piping to High Service Pump Station and 16" Line | 10d |  | 2021-04-14 00:00:00 | 2021-04-27 00:00:00 | 200000
30 | Sanitary Force Main - Existing Line to Headworks | 70d |  | 2021-07-28 00:00:00 | 2021-11-03 00:00:00 | 850000
31 | Sidewalk Restoration at Jack & Bore Location | 3d |  | 2021-11-04 00:00:00 | 2021-11-08 00:00:00 | 2000
32 | Plant Drain Lift Station Discharge Piping to 20" Force Main | 2d |  | 2021-05-19 00:00:00 | 2021-05-20 00:00:00 | 75000
33 | Plant Drain Lift Station Vent | 1d |  | 2021-05-21 00:00:00 | 2021-05-21 00:00:00 | 2000
34 | Permeate Pump Discharge Piping - Underground to Chlorine Contact Tank | 5d |  | 2021-05-13 00:00:00 | 2021-05-19 00:00:00 | 75000
35 | Plant Reuse Water Piping - Underground to Headworks | 12d |  | 2021-07-22 00:00:00 | 2021-08-06 00:00:00 | 50000
36 | Aeration Reactor and [NAME] to Sanitary Manhole 5 | 8d |  | 2021-10-18 00:00:00 | 2021-10-27 00:00:00 | 30000
37 | Anoxic/Equalization Reactor and Anaerobic Reactor Drains to Sanitary Manhole 6 | 5d |  | 2021-11-09 00:00:00 | 2021-11-15 00:00:00 | 22500
38 | Biological Process Building Pipe Trench Drain to Sanitary Sewer | 2d |  | 2021-08-02 00:00:00 | 2021-08-03 00:00:00 | 2500
39 | Chlorine Contact Tank Drains to Sanitary Manhole 2 | 1d |  | 2021-06-02 00:00:00 | 2021-06-02 00:00:00 | 8000
40 | Sodium Hypochlorite Fill Station Drain to Sanitary Manhole 12 | 2d |  | 2021-07-21 00:00:00 | 2021-07-22 00:00:00 | 1000
41 | Operations Trailer Drain to Sanitary Sewer | 2d |  | 2021-07-06 00:00:00 | 2021-07-07 00:00:00 | 1500
42 | [NAME] to Sanitary Manhole 10 | 1d |  | 2021-07-08 00:00:00 | 2021-07-08 00:00:00 | 6000
43 | Sanitary Sewer to Plant Drain Lift Station (MH 1 - Plant Drain Lift Station) | 1d |  | 2021-05-21 00:00:00 | 2021-05-21 00:00:00 | 7000
44 | Sanitary Sewer to Plant Drain Lift Station (MH 2 - MH 1) | 3d |  | 2021-05-25 00:00:00 | 2021-05-27 00:00:00 | 7000
45 | Sanitary Sewer to Plant Drain Lift Station (MH 3 - MH 2) | 4d |  | 2021-05-28 00:00:00 | 2021-06-02 00:00:00 | 9000
46 | Sanitary Sewer to Plant Drain Lift Station (MH 4 - MH 3) | 4d |  | 2021-06-03 00:00:00 | 2021-06-08 00:00:00 | 16000
47 | Sanitary Sewer to Plant Drain Lift Station (MH 5 - MH 4) | 3d |  | 2021-06-09 00:00:00 | 2021-06-11 00:00:00 | 10000
48 | Sanitary Sewer to Plant Drain Lift Station (MH 6 - MH 5) | 3d |  | 2021-06-14 00:00:00 | 2021-06-16 00:00:00 | 10000
49 | Sanitary Sewer to Plant Drain Lift Station (MH 7 - MH 6) | 3d |  | 2021-06-17 00:00:00 | 2021-06-21 00:00:00 | 7000
50 | Sanitary Sewer to Plant Drain Lift Station (MH 8 - MH 1) | 3d |  | 2021-06-22 00:00:00 | 2021-06-24 00:00:00 | 7000
51 | Sanitary Sewer to Plant Drain Lift Station (MH 9 - MH 8) | 4d |  | 2021-06-25 00:00:00 | 2021-06-30 00:00:00 | 13000
52 | Sanitary Sewer to Plant Drain Lift Station (MH 10 - MH 9) | 4d |  | 2021-07-01 00:00:00 | 2021-07-07 00:00:00 | 12000
53 | Sanitary Sewer to Plant Drain Lift Station (MH 11 - MH 10) | 3d |  | 2021-07-08 00:00:00 | 2021-07-12 00:00:00 | 9000
54 | Sanitary Sewer to Plant Drain Lift Station (MH 12 - MH 8) | 4d |  | 2021-07-13 00:00:00 | 2021-07-16 00:00:00 | 8000
55 | Plant Drain Lift Station Wetwell | 7d |  | 2021-05-12 00:00:00 | 2021-05-20 00:00:00 | 60000
56 | Water Main | 25d |  | 2021-11-04 00:00:00 | 2021-12-09 00:00:00 | 85000
57 | Water Service to NaOCl Storage Building and Shower Drain to Fill Station | 2d |  | 2021-11-16 00:00:00 | 2021-11-17 00:00:00 | 1000
58 | Water Service to Operations Trailer | 2d |  | 2021-12-10 00:00:00 | 2021-12-13 00:00:00 | 1500
59 | NaOCl Piping - Pump Skid to Chlorine Contact Tank | 3d |  | 2021-07-27 00:00:00 | 2021-07-29 00:00:00 | 16000
60 | Bollards | 5d |  | 2022-02-09 00:00:00 | 2022-02-15 00:00:00 | 12000
61 | Modifications to Existing Storm Outfall Structure | 2d |  | 2022-06-02 00:00:00 | 2022-06-03 00:00:00 | 5000
62 | Nutrient Removal Filtration System | 10d |  | 2022-06-06 00:00:00 | 2022-06-17 00:00:00 | 230000
63 | [NAME] at Injection Well | 3d |  | 2021-08-30 00:00:00 | 2021-09-01 00:00:00 | 4000
64 | Injection Well Piping Slab | 3d |  | 2021-08-11 00:00:00 | 2021-08-13 00:00:00 | 6000
65 | Pad at Plant Drain Lift Station | 3d |  | 2021-05-21 00:00:00 | 2021-05-26 00:00:00 | 5000
66 | Sidewalk at Operations Trailer | 2d |  | 2021-12-17 00:00:00 | 2021-12-20 00:00:00 | 500
67 | Sidewalks at Biological Process Structure | 3d |  | 2022-03-09 00:00:00 | 2022-03-11 00:00:00 | 4000
68 | Decant Piping and Sludge Storage Tank Drain to Sanitary MH 6 | 1d |  | 2021-06-16 00:00:00 | 2021-06-16 00:00:00 | 8000
69 | Plant Drain Lift Station Equipment | 5d |  | 2021-08-06 00:00:00 | 2021-08-12 00:00:00 | 91000
70 | Operations Trailer | 3d |  | 2021-12-14 00:00:00 | 2021-12-16 00:00:00 | 95000
71 | Sod | 20d |  | 2022-04-06 00:00:00 | 2022-05-10 00:00:00 | 61500
72 | Irrigation | 15d |  | 2022-02-23 00:00:00 | 2022-03-15 00:00:00 | 14000
73 | Landscaping | 15d |  | 2022-03-16 00:00:00 | 2022-04-05 00:00:00 | 30000
74 | Painting & Special Coatings - Submittal | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 500
75 | Painting & Special Coatings - PDLS/Injection Well/Bollards | 7d |  | 2022-02-16 00:00:00 | 2022-02-24 00:00:00 | 17000
76 | Painting & Special Coatings - Punch Out | 5d |  | 2022-02-25 00:00:00 | 2022-03-03 00:00:00 | 500
77 | Site Grading | 10d |  | 2022-02-09 00:00:00 | 2022-02-22 00:00:00 | 12000
78 | Effluent Transfer Pump Discharge Piping to Underground (BI #4) | 5d |  | 2021-10-11 00:00:00 | 2021-10-15 00:00:00 | 140000
79 | Permeate Pump Discharge Piping at Chlorine Contact Tank (BI #4) | 5d |  | 2021-09-20 00:00:00 | 2021-09-24 00:00:00 | 14000
80 | Plant Reuse Water Pump Discharge Piping to Underground (BI #4) | 2d |  | 2021-07-20 00:00:00 | 2021-07-21 00:00:00 | 29000
81 | Plant Water Pump Pads (BI #4) | 1d |  | 2021-06-25 00:00:00 | 2021-06-25 00:00:00 | 500
82 | Stair Landing Slab at Chlorine Contact Tank (BI #4) | 1d |  | 2021-07-14 00:00:00 | 2021-07-14 00:00:00 | 500
83 | Pad for Day Tank (BI #8) | 2d |  | 2021-05-12 00:00:00 | 2021-05-13 00:00:00 | 1000
84 | Permeate Pump Discharge Piping in Building (BI #9) | 2d |  | 2021-09-16 00:00:00 | 2021-09-17 00:00:00 | 102000
85 | 4 - Chlorine Contact Tank | 204d |  | 2021-01-13 00:00:00 | 2021-10-28 00:00:00 | 630000
86 | Plant Reuse Water Pump Suction Piping | 3d |  | 2021-07-15 00:00:00 | 2021-07-19 00:00:00 | 5000
87 | Hydropneumatic Tank | 5d |  | 2021-07-12 00:00:00 | 2021-07-16 00:00:00 | 75000
88 | Aluminum Stairs | 2d |  | 2021-07-19 00:00:00 | 2021-07-20 00:00:00 | 9000
89 | [NAME] on Stairs | 2d |  | 2021-07-21 00:00:00 | 2021-07-22 00:00:00 | 5500
90 | [NAME] on Structure | 5d |  | 2021-07-21 00:00:00 | 2021-07-27 00:00:00 | 7500
91 | Chlorine Contact Tank Drains | 3d |  | 2021-05-12 00:00:00 | 2021-05-14 00:00:00 | 10000
92 | NaOCl Piping - Pump Skid to Chlorine Contact Tank | 1d |  | 2021-07-30 00:00:00 | 2021-07-30 00:00:00 | 2000
93 | Chlorine Contact Tank Slab | 5d |  | 2021-05-17 00:00:00 | 2021-05-21 00:00:00 | 66000
94 | Chlorine Contact Tank Walls | 20d |  | 2021-05-25 00:00:00 | 2021-06-21 00:00:00 | 140000
95 | Chlorine Contact Tank Upper Slab | 10d |  | 2021-06-29 00:00:00 | 2021-07-13 00:00:00 | 28000
96 | Effluent Transfer Piping/Plant Water System Slab | 5d |  | 2021-10-11 00:00:00 | 2021-10-15 00:00:00 | 13500
97 | Hydropneumatic Tank Pad | 3d |  | 2021-06-22 00:00:00 | 2021-06-24 00:00:00 | 1500
98 | Effluent Transfer Pump Bases | 5d |  | 2021-07-14 00:00:00 | 2021-07-20 00:00:00 | 2000
99 | Effluent Transfer Pipe Supports | 8d |  | 2021-10-18 00:00:00 | 2021-10-27 00:00:00 | 3000
100 | Effluent Transfer Pumps | 10d |  | 2021-09-27 00:00:00 | 2021-10-08 00:00:00 | 146000
101 | Effluent Transfer Pumps - Startup & Training | 3d |  | 2021-10-26 00:00:00 | 2021-10-28 00:00:00 | 2000
102 | Painting & Special Coatings - Submittal | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 3000
103 | Painting & Special Coatings - Submerged Prep & Surfacer | 5d |  | 2021-08-11 00:00:00 | 2021-08-17 00:00:00 | 31000
104 | Painting & Special Coatings - Submerged Coatings | 5d |  | 2021-08-18 00:00:00 | 2021-08-24 00:00:00 | 55000
105 | Painting & Special Coatings - Exterior | 5d |  | 2021-08-25 00:00:00 | 2021-08-31 00:00:00 | 14500
106 | Painting & Special Coatings - Piping & Mechanical | 5d |  | 2021-10-18 00:00:00 | 2021-10-22 00:00:00 | 9000
107 | Painting & Special Coatings - Punch Out | 2d |  | 2021-10-25 00:00:00 | 2021-10-26 00:00:00 | 1500
108 | 5 - Chlorine Feed System | 224d |  | 2021-01-13 00:00:00 | 2021-11-26 00:00:00 | 200000
109 | Sodium Hypochlorite Building Galvanized Steel Framing | 5d |  | 2021-07-22 00:00:00 | 2021-07-28 00:00:00 | 50000
110 | Water Service to NaOCl Storage Building and Shower Drain to Fill Station | 2d |  | 2021-11-24 00:00:00 | 2021-11-26 00:00:00 | 2000
111 | NaOCl Tank Fill Piping | 2d |  | 2021-07-22 00:00:00 | 2021-07-23 00:00:00 | 5500
112 | NaOCl Piping - Tank to Pump Skid | 2d |  | 2021-07-21 00:00:00 | 2021-07-22 00:00:00 | 1500
113 | NaOCl Tank Vent | 2d |  | 2021-07-22 00:00:00 | 2021-07-23 00:00:00 | 2500
114 | NaOCl Piping - Pump Skid to Chlorine Contact Tank | 1d |  | 2021-07-26 00:00:00 | 2021-07-26 00:00:00 | 500
115 | NaOCl Tank Pads | 3d |  | 2021-07-15 00:00:00 | 2021-07-19 00:00:00 | 2500
116 | NaOCl Fill Station Slab | 1d |  | 2021-07-15 00:00:00 | 2021-07-15 00:00:00 | 750
117 | NaOCl Fill Station Walls | 3d |  | 2021-07-16 00:00:00 | 2021-07-20 00:00:00 | 750
118 | Sodium Hypochlorite Tank | 1d |  | 2021-07-21 00:00:00 | 2021-07-21 00:00:00 | 22500
119 | Sodium Hypochlorite Metering Pump Skid | 1d |  | 2021-07-20 00:00:00 | 2021-07-20 00:00:00 | 31000
120 | FRP Building Panel System | 10d |  | 2021-07-29 00:00:00 | 2021-08-11 00:00:00 | 40000
121 | Painting & Special Coatings - Submittal | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 1000
122 | Painting & Special Coatings - Interior | 3d |  | 2021-10-25 00:00:00 | 2021-10-27 00:00:00 | 15500
123 | Painting & Special Coatings - Exterior | 3d |  | 2021-10-28 00:00:00 | 2021-11-01 00:00:00 | 15000
124 | Painting & Special Coatings - Piping | 3d |  | 2021-11-02 00:00:00 | 2021-11-04 00:00:00 | 8500
125 | Painting & Special Coatings - Punch Out | 2d |  | 2021-11-05 00:00:00 | 2021-11-08 00:00:00 | 500
126 | 6 - High Service Pump Station | 267d |  | 2021-01-13 00:00:00 | 2022-02-03 00:00:00 | 700000
127 | High Service Pump Discharge Piping to Underground | 6d |  | 2021-09-23 00:00:00 | 2021-09-30 00:00:00 | 202000
128 | High Service Pump Station Lower Slab | 3d |  | 2021-07-16 00:00:00 | 2021-07-20 00:00:00 | 37000
129 | High Service Pump Station Upper Slab | 5d |  | 2021-09-09 00:00:00 | 2021-09-15 00:00:00 | 20000
130 | High Service Pump Cans | 5d |  | 2021-09-01 00:00:00 | 2021-09-08 00:00:00 | 59000
131 | High Service Pumps | 5d |  | 2021-09-16 00:00:00 | 2021-09-22 00:00:00 | 187000
132 | High Service Pumps - Startup & Training | 3d |  | 2022-02-01 00:00:00 | 2022-02-03 00:00:00 | 2000
133 | Painting & Special Coatings - Submittal | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 1500
134 | Painting & Special Coatings | 10d |  | 2021-10-01 00:00:00 | 2021-10-14 00:00:00 | 47000
135 | Painting & Special Coatings - Punch Out | 3d |  | 2021-10-15 00:00:00 | 2021-10-19 00:00:00 | 500
136 | NaOCl Storage Building Slab (BI #5) | 1d |  | 2021-07-14 00:00:00 | 2021-07-14 00:00:00 | 18000
137 | 15' Work Road Around Storage Tank (BI #7) | 2d |  | 2021-05-19 00:00:00 | 2021-05-20 00:00:00 | 20000
138 | Ground Storage Tank Shop Drawing (BI #7) | 10d |  | 2021-03-17 00:00:00 | 2021-03-30 00:00:00 | 10000
139 | EFF Pump VFD's & Install (BI #8) | 5d |  | 2021-10-19 00:00:00 | 2021-10-25 00:00:00 | 95000
140 | Operations Trailer Lightning Protection & Grounding (BI #8) | 5d |  | 2021-07-26 00:00:00 | 2021-07-30 00:00:00 | 1000
141 | 7 - Ground Storage Tank | 163d |  | 2021-03-17 00:00:00 | 2021-11-03 00:00:00 | 1420000
142 | Mobilization | 10d |  | 2021-03-17 00:00:00 | 2021-03-30 00:00:00 | 25000
143 | Tank Floor Slab | 15d |  | 2021-04-28 00:00:00 | 2021-05-18 00:00:00 | 235000
144 | Wall Form & Resteel | 15d |  | 2021-05-19 00:00:00 | 2021-06-09 00:00:00 | 214000
145 | [NAME] | 25d |  | 2021-06-10 00:00:00 | 2021-07-15 00:00:00 | 338000
146 | Dome Form & Reinforcing | 15d |  | 2021-07-16 00:00:00 | 2021-08-05 00:00:00 | 240000
147 | Dome Concrete | 8d |  | 2021-08-06 00:00:00 | 2021-08-17 00:00:00 | 88000
148 | Prestress & Covercoat | 40d |  | 2021-08-18 00:00:00 | 2021-10-13 00:00:00 | 234000
149 | Paint/Accessories/Curtains | 15d |  | 2021-10-14 00:00:00 | 2021-11-03 00:00:00 | 46000
150 | 8 - Electrical Work & Instrumentation | 398d |  | 2021-04-07 00:00:00 | 2022-11-04 00:00:00 | 3200000
151 | Generator Fuel Piping | 3d |  | 2021-08-09 00:00:00 | 2021-08-11 00:00:00 | 3000
152 | [NAME] | 4d |  | 2021-05-19 00:00:00 | 2021-05-25 00:00:00 | 8000
153 | Fuel Tank Slab | 3d |  | 2021-05-26 00:00:00 | 2021-05-28 00:00:00 | 4500
154 | Transformer Slab | 5d |  | 2021-05-05 00:00:00 | 2021-05-11 00:00:00 | 9000
155 | Transformer Pad at Operations Trailer | 3d |  | 2021-07-26 00:00:00 | 2021-07-28 00:00:00 | 500
156 | Fuel Storage Tank | 1d |  | 2021-05-31 00:00:00 | 2021-05-31 00:00:00 | 102000
157 | Electric Standby Generator | 1d |  | 2021-08-06 00:00:00 | 2021-08-06 00:00:00 | 235000
158 | Generator Day Tank | 1d |  | 2021-08-06 00:00:00 | 2021-08-06 00:00:00 | 24000
159 | Automatic Transfer Switch | 1d |  | 2021-08-09 00:00:00 | 2021-08-09 00:00:00 | 15000
160 | Startup & Test Generator, Day Tank, & ATS | 1d |  | 2021-09-13 00:00:00 | 2021-09-13 00:00:00 | 5000
161 | Temp Power Installation | 5d |  | 2021-04-07 00:00:00 | 2021-04-13 00:00:00 | 30000
162 | Temp Power Removal | 1d |  | 2022-11-04 00:00:00 | 2022-11-04 00:00:00 | 2000
163 | MCB-1B & Installation | 3d |  | 2021-08-24 00:00:00 | 2021-08-26 00:00:00 | 24000
164 | MCC-1B & Installation | 3d |  | 2021-08-16 00:00:00 | 2021-08-18 00:00:00 | 62000
165 | MCC-2B & Installation | 3d |  | 2021-08-19 00:00:00 | 2021-08-23 00:00:00 | 62000
166 | 25KVA & 15KVA XFMR's & Installation | 3d |  | 2021-08-27 00:00:00 | 2021-08-31 00:00:00 | 14000
167 | Panel LP-2B & Panel DP2 & Installation | 3d |  | 2021-09-01 00:00:00 | 2021-09-03 00:00:00 | 12000
168 | MPZ-LP-5 & Installation | 3d |  | 2021-09-07 00:00:00 | 2021-09-09 00:00:00 | 14000
169 | DP-2 & Installation | 3d |  | 2021-09-10 00:00:00 | 2021-09-14 00:00:00 | 10000
170 | 30 AMP NEMA 4X Disconnects & Installation | 15d |  | 2021-08-04 00:00:00 | 2021-08-24 00:00:00 | 60000
171 | 60 AMP NEMA 4X Disconnects & Installation | 7d |  | 2021-08-25 00:00:00 | 2021-09-02 00:00:00 | 24000
172 | 100 AMP NEMA 4X Disconnects & Installation | 7d |  | 2021-09-03 00:00:00 | 2021-09-14 00:00:00 | 25000
173 | 200 AMP NEMA 4X Disconnects & Installation | 7d |  | 2021-09-15 00:00:00 | 2021-09-23 00:00:00 | 48000
174 | ATS-1B, PLC-1B Installation Labor | 3d |  | 2021-09-15 00:00:00 | 2021-09-17 00:00:00 | 4000
175 | HSP 1A & 1B VFD's & Install | 3d |  | 2021-09-20 00:00:00 | 2021-09-22 00:00:00 | 112000
176 | Sludge Blower VFD's & Install | 3d |  | 2021-09-23 00:00:00 | 2021-09-27 00:00:00 | 71000
177 | Aerator Blower VFD's & Install | 3d |  | 2021-09-28 00:00:00 | 2021-09-30 00:00:00 | 59000
178 | Feed Forward Pump VFD's & Install | 3d |  | 2021-10-01 00:00:00 | 2021-10-05 00:00:00 | 83000
179 | MBR Blower VFD's & Install | 3d |  | 2021-10-06 00:00:00 | 2021-10-08 00:00:00 | 71000
180 | Permeate Pump VFD's & Install | 3d |  | 2021-10-11 00:00:00 | 2021-10-13 00:00:00 | 71000
181 | Anoxic VFD's & Install | 3d |  | 2021-10-14 00:00:00 | 2021-10-18 00:00:00 | 60000
182 | VFD Start up, [NAME], O & M's | 10d |  | 2022-01-13 00:00:00 | 2022-01-26 00:00:00 | 12000
183 | MCC & Blower Rooms Underground Rough In | 10d |  | 2021-07-16 00:00:00 | 2021-07-29 00:00:00 | 166000
184 | MCC & Blower Rooms Overhead Rough In | 10d |  | 2021-08-27 00:00:00 | 2021-09-10 00:00:00 | 106000
185 | Blower Rooms & MCC Room Lighting & Install | 10d |  | 2021-09-27 00:00:00 | 2021-10-08 00:00:00 | 106000
186 | Blower Rooms & MCC Room Conductors & Terminations | 10d |  | 2021-09-13 00:00:00 | 2021-09-24 00:00:00 | 118000
187 | Electrical Handholes, Pull boxes & Installation | 72d |  | 2021-04-28 00:00:00 | 2021-08-09 00:00:00 | 118000
188 | FPL Service Duct Bank | 10d |  | 2021-04-14 00:00:00 | 2021-04-27 00:00:00 | 59000
189 | FPL Secondary Service Duct Bank | 10d |  | 2021-04-21 00:00:00 | 2021-05-04 00:00:00 | 59000
190 | Generator Duct Bank | 10d |  | 2021-05-05 00:00:00 | 2021-05-18 00:00:00 | 35000
191 | Generator Duct Bank Conductors | 3d |  | 2021-05-19 00:00:00 | 2021-05-21 00:00:00 | 47000
192 | Chlorine Contact Tank Duct Bank | 13d |  | 2021-05-25 00:00:00 | 2021-06-10 00:00:00 | 47000
193 | Plant Drain Lift Station Duct Bank | 5d |  | 2021-06-11 00:00:00 | 2021-06-17 00:00:00 | 18000
194 | GST, NaCIO, HSP Duct Banks | 10d |  | 2021-06-18 00:00:00 | 2021-07-01 00:00:00 | 77000
195 | Headworks, Blower's Duct Bank | 5d |  | 2021-07-02 00:00:00 | 2021-07-09 00:00:00 | 65000
196 | [NAME], Operations Trailer Duct Bank | 10d |  | 2021-07-12 00:00:00 | 2021-07-23 00:00:00 | 12000
197 | Chlorine Contact Tank Overhead Conduit Work | 7d |  | 2021-06-11 00:00:00 | 2021-06-21 00:00:00 | 6000
198 | Plant Drain Lift Station Overhead Conduit Work | 3d |  | 2021-06-22 00:00:00 | 2021-06-24 00:00:00 | 6000
199 | GST, NaCIO, HSP Overhead Conduit Work | 10d |  | 2021-07-02 00:00:00 | 2021-07-16 00:00:00 | 2500
200 | Headworks, Blower's Overhead Conduit Work | 20d |  | 2021-07-12 00:00:00 | 2021-08-06 00:00:00 | 24000
201 | [NAME], Operations Trailer Overhead Conduit Work | 5d |  | 2021-07-26 00:00:00 | 2021-07-30 00:00:00 | 18000
202 | Biological Treatment Conduit Work | 15d |  | 2021-08-02 00:00:00 | 2021-08-20 00:00:00 | 71000
203 | Chlorine Contact Tank I & C Install | 10d |  | 2021-06-22 00:00:00 | 2021-07-06 00:00:00 | 6000
204 | Plant Drain Lift Station I & C Install | 10d |  | 2021-06-25 00:00:00 | 2021-07-09 00:00:00 | 6000
205 | GST, NaCIO, HSP- I & C Install | 10d |  | 2021-07-28 00:00:00 | 2021-08-10 00:00:00 | 12000
206 | Headworks, Sludge Blower's I & C Install | 10d |  | 2021-08-30 00:00:00 | 2021-09-13 00:00:00 | 6000
207 | Odor Control I & C Install | 10d |  | 2021-07-26 00:00:00 | 2021-08-06 00:00:00 | 12000
208 | Biological Treatment I & C Install | 10d |  | 2021-08-24 00:00:00 | 2021-09-07 00:00:00 | 6000
209 | Chlorine Contact Tank Conductors | 5d |  | 2021-06-22 00:00:00 | 2021-06-28 00:00:00 | 30000
210 | Plant Drain Lift Station Conductors | 3d |  | 2021-06-25 00:00:00 | 2021-06-29 00:00:00 | 30000
211 | GST, NaCIO, HSP- Conductors | 7d |  | 2021-07-19 00:00:00 | 2021-07-27 00:00:00 | 59000
212 | Headworks, Sludge Blower's Conductors | 15d |  | 2021-08-09 00:00:00 | 2021-08-27 00:00:00 | 47000
213 | Odor Control & Operations Trailer Conductors | 1d |  | 2021-08-02 00:00:00 | 2021-08-02 00:00:00 | 35000
214 | Biological Treatment Conductors | 1d |  | 2021-08-23 00:00:00 | 2021-08-23 00:00:00 | 65000
215 | Plant Site Lighting | 20d |  | 2021-07-26 00:00:00 | 2021-08-20 00:00:00 | 118000
216 | Plant Drain Lift Station Electrical Rack | 2d |  | 2021-06-18 00:00:00 | 2021-06-21 00:00:00 | 3500
217 | NaCIO, HSP- Electrical Racks | 2d |  | 2021-07-02 00:00:00 | 2021-07-06 00:00:00 | 6000
218 | Headworks Lighting | 10d |  | 2021-08-30 00:00:00 | 2021-09-13 00:00:00 | 5000
219 | Field Installed NEMA 4X Enclosures & Pull boxes | 30d |  | 2021-06-22 00:00:00 | 2021-08-03 00:00:00 | 30000
220 | NaCIO Canopy Lighting | 1d |  | 2021-07-07 00:00:00 | 2021-07-07 00:00:00 | 6000
221 | Biological Treatment Lightning Protection & Grounding | 5d |  | 2022-02-24 00:00:00 | 2022-03-02 00:00:00 | 47000
222 | GST Lightning Protection & Grounding | 5d |  | 2021-11-04 00:00:00 | 2021-11-10 00:00:00 | 32000
223 | Generator Lightning Protection & Grounding | 5d |  | 2021-08-09 00:00:00 | 2021-08-13 00:00:00 | 21000
224 | NaCIO Lightning Protection & Grounding | 5d |  | 2021-07-02 00:00:00 | 2021-07-09 00:00:00 | 14000
225 | Chlorine Contact Tank Equipment Startup/Testing | 3d |  | 2022-01-27 00:00:00 | 2022-01-31 00:00:00 | 6000
226 | Plant Drain Lift Station Equipment Startup/Testing | 3d |  | 2022-02-01 00:00:00 | 2022-02-03 00:00:00 | 6000
227 | GST, NaCIO, HSP- Equipment Startup/Testing | 3d |  | 2022-02-04 00:00:00 | 2022-02-08 00:00:00 | 6000
228 | Headworks, Sludge Blower's Startup/Testing | 3d |  | 2022-02-09 00:00:00 | 2022-02-11 00:00:00 | 6000
229 | Odor Control Equipment Startup/Testing | 3d |  | 2022-02-14 00:00:00 | 2022-02-16 00:00:00 | 6000
230 | Biological Treatment Equipment Startup/Testing | 15d |  | 2022-02-17 00:00:00 | 2022-03-09 00:00:00 | 6000
231 | PLC, I&C Conductor Identification & Terminations | 30d |  | 2021-10-19 00:00:00 | 2021-11-30 00:00:00 | 59000
232 | Electrical Gear Startup & Commissioning | 25d |  | 2021-12-01 00:00:00 | 2022-01-12 00:00:00 | 12000
233 | 9 - MBR Treatment Facility | 455d |  | 2021-01-13 00:00:00 | 2022-11-01 00:00:00 | 11988000
234 | Plant Reuse Water Piping at Headworks and MBR | 20d |  | 2021-03-10 00:00:00 | 2021-04-06 00:00:00 | 26000
235 | [NAME] | 3d |  | 2021-10-13 00:00:00 | 2021-10-15 00:00:00 | 26000
236 | [NAME] | 3d |  | 2021-10-18 00:00:00 | 2021-10-20 00:00:00 | 15000
237 | [NAME] at MBR Feed Channel | 3d |  | 2022-05-20 00:00:00 | 2022-05-24 00:00:00 | 25000
238 | Grating Supports at MBR Feed Channel | 3d |  | 2022-05-17 00:00:00 | 2022-05-19 00:00:00 | 14000
239 | [NAME] at Pump Station 1A & 1B | 2d |  | 2022-03-09 00:00:00 | 2022-03-10 00:00:00 | 7500
240 | Grating Supports at Pump Station 1 A & 1B | 2d |  | 2022-03-07 00:00:00 | 2022-03-08 00:00:00 | 2600
241 | Aluminum Grating at Conduit Trench | 3d |  | 2022-04-27 00:00:00 | 2022-04-29 00:00:00 | 5600
242 | Grating Supports at Conduit Trench | 5d |  | 2022-04-13 00:00:00 | 2022-04-26 00:00:00 | 1300
243 | [NAME] on MBR Structure | 15d |  | 2022-06-02 00:00:00 | 2022-06-22 00:00:00 | 56000
244 | Aluminum Checkered Plate Cover at Future Chute | 10d |  | 2022-06-23 00:00:00 | 2022-07-06 00:00:00 | 1000
245 | Aluminum Checkered Plate Covers at Pump Station 1A | 6d |  | 2022-07-07 00:00:00 | 2022-07-14 00:00:00 | 1000
246 | Stainless Steel Lifting Angles for Weir Plates | 10d |  | 2022-08-05 00:00:00 | 2022-08-18 00:00:00 | 1500
247 | North Access Stair | 15d |  | 2022-07-15 00:00:00 | 2022-08-04 00:00:00 | 24000
248 | [NAME] at North Access Stair | 10d |  | 2022-08-19 00:00:00 | 2022-09-01 00:00:00 | 18500
249 | South Access Stair | 15d |  | 2022-09-02 00:00:00 | 2022-09-22 00:00:00 | 21000
250 | [NAME] at South Access Stair | 15d |  | 2022-09-23 00:00:00 | 2022-10-13 00:00:00 | 18500
251 | [NAME] at Pump Room | 5d |  | 2021-08-30 00:00:00 | 2021-09-03 00:00:00 | 13500
252 | Grating Supports at Pump Room | 20d |  | 2021-08-02 00:00:00 | 2021-08-27 00:00:00 | 1500
253 | Aluminum Checkered Plate at Hallway | 12d |  | 2021-08-30 00:00:00 | 2021-09-15 00:00:00 | 8500
254 | Feed Forward Pump Discharge and 4" Internal Recycle Piping | 4d |  | 2022-05-16 00:00:00 | 2022-05-19 00:00:00 | 180000
255 | Anaerobic Reactor Drop Pipes | 5d |  | 2022-10-12 00:00:00 | 2022-10-18 00:00:00 | 14000
256 | 18" Internal Recycle Piping | 4d |  | 2022-10-26 00:00:00 | 2022-10-31 00:00:00 | 350000
257 | WAS Pump Suction Piping | 5d |  | 2022-10-19 00:00:00 | 2022-10-25 00:00:00 | 15000
258 | WAS Pump Discharge Piping to Sludge Storage Basins | 5d |  | 2022-10-26 00:00:00 | 2022-11-01 00:00:00 | 64000
259 | Aeration Reactor and [NAME] | 8d |  | 2021-04-14 00:00:00 | 2021-04-23 00:00:00 | 88000
260 | Anoxic/Equalization Reactor and Anaerobic Reactor Drains | 7d |  | 2021-04-26 00:00:00 | 2021-05-04 00:00:00 | 60000
261 | [NAME] to Sanitary Manhole 10 | 2d |  | 2021-09-13 00:00:00 | 2021-09-14 00:00:00 | 9000
262 | Grit Piping - Grit Unit to Grit Pumps | 4d |  | 2021-09-24 00:00:00 | 2021-09-29 00:00:00 | 7500
263 | Grit Piping - Grit Pumps to Grit Classifier | 4d |  | 2021-09-30 00:00:00 | 2021-10-05 00:00:00 | 13000
264 | Odor Control Piping | 15d |  | 2022-06-03 00:00:00 | 2022-06-23 00:00:00 | 56000
265 | Air Inlet Piping in Tank Covers | 3d |  | 2022-06-24 00:00:00 | 2022-06-28 00:00:00 | 3500
266 | Sludge Storage Blower Piping | 10d |  | 2022-05-11 00:00:00 | 2022-05-24 00:00:00 | 58000
267 | Fine Bubble Aeration/MBR Blower Piping | 10d |  | 2022-05-25 00:00:00 | 2022-06-07 00:00:00 | 102000
268 | MBR Clean In Place System | 10d |  | 2022-06-30 00:00:00 | 2022-07-13 00:00:00 | 8000
269 | MBR Clean In Place System - Engineering | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 500
270 | MBR Clean In Place System - Shop Drawings | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 500
271 | MBR Clean In Place System - O&M Manual | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 500
272 | MBR Clean In Place System - Startup & Training | 5d |  | 2022-06-30 00:00:00 | 2022-07-06 00:00:00 | 500
273 | MBR Clean In Place Piping - Chemical Tote to [NAME] | 5d |  | 2022-02-17 00:00:00 | 2022-02-23 00:00:00 | 11500
274 | [NAME] at Biological Treatment Facility | 5d |  | 2021-05-05 00:00:00 | 2021-05-11 00:00:00 | 19000
275 | Reclaimed Water Piping at Biological Treatment Facility | 5d |  | 2021-08-09 00:00:00 | 2021-08-13 00:00:00 | 20000
276 | [NAME] 1A & 1B Slab | 7d |  | 2021-06-02 00:00:00 | 2021-06-10 00:00:00 | 119000
277 | Anoxic/Equalization Reactors 1A1 and 1A2 Slab | 7d |  | 2021-05-12 00:00:00 | 2021-05-20 00:00:00 | 183000
278 | Anoxic/Equalization Reactors 1B1 and 1B2 Slab | 7d |  | 2021-05-21 00:00:00 | 2021-06-01 00:00:00 | 164000
279 | Aeration Reactors 1A1 and 1A2 Slab | 7d |  | 2021-06-11 00:00:00 | 2021-06-21 00:00:00 | 178000
280 | Aeration Reactors 1B1 and 1B2 Slab | 7d |  | 2021-06-22 00:00:00 | 2021-06-30 00:00:00 | 158000
281 | Pipe Trench Slab in Biological Process Building | 5d |  | 2021-07-14 00:00:00 | 2021-07-20 00:00:00 | 24000
282 | MBR Basins Slab | 10d |  | 2021-07-01 00:00:00 | 2021-07-15 00:00:00 | 120000
283 | Footing F-100 | 4d |  | 2021-08-11 00:00:00 | 2021-08-16 00:00:00 | 8000
284 | Footing F-101 | 4d |  | 2021-08-17 00:00:00 | 2021-08-20 00:00:00 | 2500
285 | Footings F-102 | 4d |  | 2021-08-23 00:00:00 | 2021-08-26 00:00:00 | 4250
286 | Grit Removal Unit Slab | 5d |  | 2021-08-27 00:00:00 | 2021-09-02 00:00:00 | 10000
287 | Lower Slab at Headworks | 5d |  | 2021-09-15 00:00:00 | 2021-09-21 00:00:00 | 42000
288 | Pipe Trench Walls in Biological Process Building | 8d |  | 2021-07-21 00:00:00 | 2021-07-30 00:00:00 | 17500
289 | Biological Process Building Slab | 7d |  | 2021-08-02 00:00:00 | 2021-08-10 00:00:00 | 87000
290 | Biological Process Structure Walls | 160d |  | 2021-07-16 00:00:00 | 2022-03-08 00:00:00 | 1675000
291 | Columns C-100 and [NAME] at Headworks | 5d |  | 2021-09-03 00:00:00 | 2021-09-10 00:00:00 | 8500
292 | Grit Removal Unit Walls | 8d |  | 2021-09-03 00:00:00 | 2021-09-15 00:00:00 | 31000
293 | Beam B-100 at Headworks | 4d |  | 2021-09-13 00:00:00 | 2021-09-16 00:00:00 | 10000
294 | Beam B-101 at Headworks | 4d |  | 2021-09-17 00:00:00 | 2021-09-22 00:00:00 | 10000
295 | Beam B-102 at Headworks | 4d |  | 2021-09-23 00:00:00 | 2021-09-28 00:00:00 | 14000
296 | Beam B-103 at Headworks | 4d |  | 2021-09-29 00:00:00 | 2021-10-04 00:00:00 | 7500
297 | Beam B-104 at Headworks | 4d |  | 2021-10-05 00:00:00 | 2021-10-08 00:00:00 | 6000
298 | Beams B-109 at Headworks | 4d |  | 2021-10-11 00:00:00 | 2021-10-14 00:00:00 | 18500
299 | Beams B-110 at Headworks | 4d |  | 2021-10-15 00:00:00 | 2021-10-20 00:00:00 | 14000
300 | Beam B-111 at Headworks | 4d |  | 2021-10-21 00:00:00 | 2021-10-26 00:00:00 | 8000
301 | Beam B-112 at Headworks | 4d |  | 2021-10-27 00:00:00 | 2021-11-01 00:00:00 | 10000
302 | Grit Removal Unit Sloped Wall and Channel Slab | 1d |  | 2021-11-02 00:00:00 | 2021-11-02 00:00:00 | 5000
303 | Headworks Influent Channel Slab | 5d |  | 2021-11-03 00:00:00 | 2021-11-09 00:00:00 | 32000
304 | Headworks Influent Channel Walls | 8d |  | 2021-11-10 00:00:00 | 2021-11-19 00:00:00 | 32000
305 | Headworks Upper Slab | 5d |  | 2021-11-22 00:00:00 | 2021-11-29 00:00:00 | 31000
306 | Anaerobic Reactors Influent Channel Slab | 7d |  | 2022-03-09 00:00:00 | 2022-03-17 00:00:00 | 45000
307 | Anaerobic Reactors Influent Channel Walls | 6d |  | 2022-03-18 00:00:00 | 2022-03-25 00:00:00 | 30000
308 | Temporary Bulkhead at Anaerobic Reactors Influent Channel | 1d |  | 2022-03-28 00:00:00 | 2022-03-28 00:00:00 | 1000
309 | Conduit Trench Slab | 5d |  | 2022-03-29 00:00:00 | 2022-04-04 00:00:00 | 28000
310 | Conduit Trench Walls & Upper Slab at East End | 8d |  | 2022-04-05 00:00:00 | 2022-04-14 00:00:00 | 13500
311 | Walkway on Wall Between Anoxic/EQ Reactors and Aeration Reactors | 7d |  | 2022-04-15 00:00:00 | 2022-05-02 00:00:00 | 39000
312 | MBR Influent Channel Slab | 6d |  | 2022-05-03 00:00:00 | 2022-05-10 00:00:00 | 49000
313 | MBR Influent Channel Walls | 6d |  | 2022-05-11 00:00:00 | 2022-05-18 00:00:00 | 22000
314 | Walkways on MBR Walls | 10d |  | 2022-05-19 00:00:00 | 2022-06-01 00:00:00 | 14000
315 | [NAME] on Hollowcore Planks | 5d |  | 2022-02-17 00:00:00 | 2022-02-23 00:00:00 | 19000
316 | Columns C-102 to Underside of Beam B-107 at Biological Process Building | 15d |  | 2021-12-07 00:00:00 | 2021-12-28 00:00:00 | 10000
317 | Beam B-107 at Biological Process Building | 10d |  | 2021-12-29 00:00:00 | 2022-01-18 00:00:00 | 9000
318 | Columns C-102 Between Beams B-107 and B-108 at Biological Process Building | 10d |  | 2022-01-19 00:00:00 | 2022-02-01 00:00:00 | 3000
319 | Beam B-108 at Biological Process Building | 10d |  | 2022-02-02 00:00:00 | 2022-02-15 00:00:00 | 11000
320 | Lower Hollowcore Plank Concrete Surround | 5d |  | 2022-01-24 00:00:00 | 2022-01-28 00:00:00 | 5000
321 | Curb at Pipe Trench in Biological Process Building | 1d |  | 2021-07-16 00:00:00 | 2021-07-16 00:00:00 | 3000
322 | Filled Cells and [NAME] at Biological Process Building | 5d |  | 2021-09-01 00:00:00 | 2021-09-08 00:00:00 | 18000
323 | Wood Nailer at Parapet on Biological Process Building | 1d |  | 2021-09-09 00:00:00 | 2021-09-09 00:00:00 | 1000
324 | Plywood on Metal Stud Trusses at Parapet on Biological Process Building | 5d |  | 2022-03-24 00:00:00 | 2022-03-30 00:00:00 | 750
325 | Odor Control Slab | 4d |  | 2021-09-22 00:00:00 | 2021-09-27 00:00:00 | 8000
326 | [NAME] and Blower Slab | 4d |  | 2021-09-28 00:00:00 | 2021-10-01 00:00:00 | 10000
327 | Odor Control Blower Pad | 2d |  | 2021-10-04 00:00:00 | 2021-10-05 00:00:00 | 750
328 | Odor Control Vessel Pad | 2d |  | 2021-10-06 00:00:00 | 2021-10-07 00:00:00 | 1750
329 | Sludge Blower Pads | 2d |  | 2021-10-04 00:00:00 | 2021-10-05 00:00:00 | 1250
330 | Sludge Pump Pads | 2d |  | 2021-10-06 00:00:00 | 2021-10-07 00:00:00 | 750
331 | North Stair Intermediate Landing Slab at Biological Process Structure | 2d |  | 2021-10-08 00:00:00 | 2021-10-11 00:00:00 | 1000
332 | North Stair Landing Slab at Biological Process Structure | 2d |  | 2021-10-12 00:00:00 | 2021-10-13 00:00:00 | 750
333 | Grit [NAME] | 2d |  | 2021-09-03 00:00:00 | 2021-09-07 00:00:00 | 1000
334 | Grit [NAME] | 2d |  | 2021-09-08 00:00:00 | 2021-09-09 00:00:00 | 750
335 | MBR Blower Pads | 2d |  | 2021-09-10 00:00:00 | 2021-09-13 00:00:00 | 3500
336 | WAS and Permeate Pump Pads | 3d |  | 2021-08-11 00:00:00 | 2021-08-13 00:00:00 | 2500
337 | Feed Forward Pump Pads | 2d |  | 2021-08-16 00:00:00 | 2021-08-17 00:00:00 | 2000
338 | Grout in Base of Slide Gate at Headworks | 1d |  | 2022-06-06 00:00:00 | 2022-06-06 00:00:00 | 500
339 | Curbs at Anaerobic Reactor Slide Gate Openings | 1d |  | 2022-06-06 00:00:00 | 2022-06-06 00:00:00 | 1250
340 | Condensing Unit Slab at Biological Process Building | 1d |  | 2021-09-01 00:00:00 | 2021-09-01 00:00:00 | 2500
341 | Internal Recycle Concrete Pipe Supports in MBR Basins | 4d |  | 2022-05-20 00:00:00 | 2022-05-25 00:00:00 | 1750
342 | Permeate Pipe Concrete Supports in Pipe Trench | 4d |  | 2021-09-20 00:00:00 | 2021-09-23 00:00:00 | 4500
343 | FRP Weirs in Anaerobic Reactor Channels | 2d |  | 2022-03-28 00:00:00 | 2022-03-29 00:00:00 | 3500
344 | Fire Extinguishers | 1d |  | 2021-10-14 00:00:00 | 2021-10-14 00:00:00 | 1000
345 | Decant Piping and Sludge Storage Tank Drain to Sanitary MH 6 | 5d |  | 2022-06-02 00:00:00 | 2022-06-08 00:00:00 | 35000
346 | MCC-1B and MCC-2B Housekeeping Pad | 3d |  | 2021-08-11 00:00:00 | 2021-08-13 00:00:00 | 2750
347 | ATS 1A & 1B and MCB 1A & 1B Housekeeping Pad | 3d |  | 2021-08-16 00:00:00 | 2021-08-18 00:00:00 | 1250
348 | PLC 1A & 1B Housekeeping Pad | 3d |  | 2021-08-19 00:00:00 | 2021-08-23 00:00:00 | 750
349 | MBR Blower VFDs Housekeeping Pad | 3d |  | 2021-08-24 00:00:00 | 2021-08-26 00:00:00 | 500
350 | Permeate Pump & Anoxic Mixer VFDs Housekeeping Pad | 3d |  | 2021-08-27 00:00:00 | 2021-08-31 00:00:00 | 500
351 | Sludge & Aeration Blower and Feed Forward Pump VFDs Housekeeping Pad | 1d |  | 2021-09-01 00:00:00 | 2021-09-01 00:00:00 | 750
352 | Permeate Pump Suction Piping - MBR Units to Permeate Pumps | 5d |  | 2021-09-09 00:00:00 | 2021-09-15 00:00:00 | 35000
353 | Permeate Pumps | 5d |  | 2021-09-01 00:00:00 | 2021-09-08 00:00:00 | 70000
354 | Permeate Pumps - Engineering | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 3500
355 | Permeate Pumps - Shop Drawings | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 3500
356 | Permeate Pumps - O&M Manual | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 2500
357 | Permeate Pumps - Startup & Training | 3d |  | 2022-03-10 00:00:00 | 2022-03-14 00:00:00 | 1000
358 | WAS Pumps | 3d |  | 2021-09-09 00:00:00 | 2021-09-13 00:00:00 | 52000
359 | WAS Pumps - Engineering | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 2500
360 | WAS Pumps - Shop Drawings | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 2500
361 | WAS Pumps - O&M Manual | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 1000
362 | WAS Pumps - Startup & Training | 3d |  | 2022-03-15 00:00:00 | 2022-03-17 00:00:00 | 500
363 | MBR, Aeration Reactor [NAME], & Standby Blowers | 5d |  | 2022-06-01 00:00:00 | 2022-06-07 00:00:00 | 141000
364 | Sludge Storage Blowers | 2d |  | 2021-10-06 00:00:00 | 2021-10-07 00:00:00 | 56000
365 | Positive Displacement Blowers - Engineering | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 10000
366 | Positive Displacement Blowers - Shop Drawings | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 10000
367 | Positive [NAME] Manual | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 7500
368 | Positive Displacement Blowers - Startup & Training | 3d |  | 2022-02-14 00:00:00 | 2022-02-16 00:00:00 | 2500
369 | Membrane Bioreactor System | 20d |  | 2022-06-02 00:00:00 | 2022-06-29 00:00:00 | 1366000
370 | Membrane Bioreactor System - Engineering | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 55000
371 | Membrane Bioreactor System - Shop Drawings | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 55000
372 | Membrane Bioreactor System - O&M Manual | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 14000
373 | Membrane Bioreactor System - Startup & Training | 7d |  | 2022-06-30 00:00:00 | 2022-07-08 00:00:00 | 7500
374 | MBR System Valves | 1d |  | 2022-05-11 00:00:00 | 2022-05-11 00:00:00 | 198000
375 | MBR System Valves - Engineering | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 10000
376 | MBR System Valves - Shop Drawings | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 10000
377 | MBR System Valves - O&M Manuals | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 5000
378 | MBR System Valves - Startup & Training | 3d |  | 2022-07-11 00:00:00 | 2022-07-13 00:00:00 | 2500
379 | Fine Bubble Diffusers | 8d |  | 2022-06-08 00:00:00 | 2022-06-17 00:00:00 | 99000
380 | Fine Bubble Diffusers - Engineering | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 3750
381 | Fine Bubble Diffusers - Shop Drawings | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 3750
382 | Fine Bubble Diffusers - O&M Manual | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 2500
383 | Fine Bubble Diffusers - Startup & Training | 3d |  | 2022-06-20 00:00:00 | 2022-06-22 00:00:00 | 1000
384 | Davit Cranes | 2d |  | 2022-03-09 00:00:00 | 2022-03-10 00:00:00 | 25000
385 | [NAME] | 4d |  | 2022-05-11 00:00:00 | 2022-05-16 00:00:00 | 90000
386 | Submersible Mixers - Engineering | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 4500
387 | Submersible Mixers - Shop Drawings | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 4500
388 | Submersible Mixers - O&M Manual | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 3000
389 | Submersible Mixers - Startup & Training | 3d |  | 2022-05-17 00:00:00 | 2022-05-19 00:00:00 | 1500
390 | Feed Forward Pumps | 3d |  | 2022-05-11 00:00:00 | 2022-05-13 00:00:00 | 89000
391 | Feed Forward Pumps - Engineering | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 4500
392 | Feed Forward Pumps - Shop Drawings | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 4500
393 | Feed Forward Pumps - O&M Manual | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 3000
394 | Feed Forward Pumps - Startup & Training | 3d |  | 2022-05-16 00:00:00 | 2022-05-18 00:00:00 | 1500
395 | Biological Odor Control System | 6d |  | 2022-05-11 00:00:00 | 2022-05-18 00:00:00 | 378000
396 | Biological Odor Control System - Shop Drawings | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 45000
397 | Biological Odor Control System - Startup & Training | 5d |  | 2022-06-24 00:00:00 | 2022-06-30 00:00:00 | 45000
398 | Grit Removal System - Shop Drawings | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 44000
399 | Primary Grit Removal System (HeadCell) | 3d |  | 2021-09-16 00:00:00 | 2021-09-20 00:00:00 | 125500
400 | Grit Classifying & Washing System (GritCup) | 2d |  | 2021-09-10 00:00:00 | 2021-09-13 00:00:00 | 58000
401 | Grit Dewatering System (SpiralSnail) | 3d |  | 2021-09-21 00:00:00 | 2021-09-23 00:00:00 | 62500
402 | Grit Control Panel | 1d |  | 2021-08-06 00:00:00 | 2021-08-06 00:00:00 | 97000
403 | Grit Pumps | 2d |  | 2021-09-08 00:00:00 | 2021-09-09 00:00:00 | 48500
404 | Grit Removal System - O&M Manuals | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 22000
405 | Grit Removal System - Startup & Training | 3d |  | 2022-02-17 00:00:00 | 2022-02-21 00:00:00 | 7500
406 | Rotary Screens | 3d |  | 2021-11-30 00:00:00 | 2021-12-02 00:00:00 | 354000
407 | Sludge Storage Tank Diffuser System | 5d |  | 2022-05-11 00:00:00 | 2022-05-17 00:00:00 | 42000
408 | Sludge Storage Tank Diffuser System - Shop Drawings | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 4000
409 | Sludge Storage Tank Diffuser System - Startup & Training | 3d |  | 2022-05-18 00:00:00 | 2022-05-20 00:00:00 | 2000
410 | [NAME] Pumps | 3d |  | 2021-10-08 00:00:00 | 2021-10-12 00:00:00 | 106000
411 | [NAME] | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 5500
412 | [NAME] | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 5500
413 | [NAME] Manual | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 4000
414 | [NAME] | 3d |  | 2022-02-22 00:00:00 | 2022-02-24 00:00:00 | 1500
415 | Isolation Gates | 12d |  | 2022-05-19 00:00:00 | 2022-06-03 00:00:00 | 118000
416 | FRP Covers on Sludge Storage Tanks, Headworks, Channels, & Anaerobic Reactors | 1d |  | 2022-06-02 00:00:00 | 2022-06-02 00:00:00 | 134000
417 | HVAC - Shop Drawing | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 2000
418 | HVAC - A/C Equipment | 2d |  | 2022-01-25 00:00:00 | 2022-01-26 00:00:00 | 30000
419 | HVAC - Refrigerant & Condensate Piping & Insulation | 3d |  | 2022-01-27 00:00:00 | 2022-01-31 00:00:00 | 17500
420 | HVAC - Duct Work & Grilles | 5d |  | 2022-02-01 00:00:00 | 2022-02-07 00:00:00 | 29500
421 | HVAC - Exhaust Fans | 2d |  | 2022-02-08 00:00:00 | 2022-02-09 00:00:00 | 30500
422 | HVAC - Louvers | 2d |  | 2022-02-10 00:00:00 | 2022-02-11 00:00:00 | 27000
423 | HVAC - Startup, Test & Balance | 1d |  | 2022-02-08 00:00:00 | 2022-02-08 00:00:00 | 4500
424 | Overhead Coiling Doors | 3d |  | 2021-09-09 00:00:00 | 2021-09-13 00:00:00 | 9000
425 | Hollow Metal Doors | 3d |  | 2021-09-09 00:00:00 | 2021-09-13 00:00:00 | 15000
426 | Cementitious Plank Siding | 1d |  | 2021-09-01 00:00:00 | 2021-09-01 00:00:00 | 27000
427 | Roofing | 15d |  | 2022-03-31 00:00:00 | 2022-04-27 00:00:00 | 115000
428 | Masonry | 15d |  | 2021-08-11 00:00:00 | 2021-08-31 00:00:00 | 180000
429 | Hollowcore Planks | 21d |  | 2022-01-19 00:00:00 | 2022-02-16 00:00:00 | 48000
430 | Metal Trusses & Metal [NAME] | 20d |  | 2022-02-24 00:00:00 | 2022-03-23 00:00:00 | 54000
431 | Signage | 3d |  | 2021-10-14 00:00:00 | 2021-10-18 00:00:00 | 1500
432 | Painting & Special Coatings - Submittal | 45d |  | 2021-01-13 00:00:00 | 2021-03-16 00:00:00 | 27000
433 | Painting & Special Coatings - Submerged Prep & Surfacer | 20d |  | 2022-03-09 00:00:00 | 2022-04-05 00:00:00 | 321000
434 | Painting & Special Coatings - Submerged Coatings | 20d |  | 2022-04-06 00:00:00 | 2022-05-10 00:00:00 | 594000
435 | Painting & Special Coatings - Building Exterior | 10d |  | 2021-09-02 00:00:00 | 2021-09-16 00:00:00 | 45000
436 | Painting & Special Coatings - Building Interior | 10d |  | 2021-09-01 00:00:00 | 2021-09-15 00:00:00 | 60000
437 | Painting & Special Coatings - Piping & Mechanical | 15d |  | 2021-09-16 00:00:00 | 2021-10-06 00:00:00 | 28000
438 | Painting & Special Coatings - Punch Out | 5d |  | 2021-10-07 00:00:00 | 2021-10-13 00:00:00 | 15000
439 | Instrumentation - Field Instruments (BI #8) | 30d |  | 2021-10-20 00:00:00 | 2021-12-01 00:00:00 | 172000
440 | Instrumentation - Control Panels (BI #8) | 30d |  | 2021-09-08 00:00:00 | 2021-10-19 00:00:00 | 930000
441 | Instrumentation - Engineering (BI #8) | 15d |  | 2021-01-13 00:00:00 | 2021-02-02 00:00:00 | 58000
442 | Instrumentation - Shop Drawings (BI #8) | 30d |  | 2021-02-03 00:00:00 | 2021-03-16 00:00:00 | 58000
443 | Instrumentation - O&M Manual (BI #8) | 30d |  | 2021-03-17 00:00:00 | 2021-04-27 00:00:00 | 48000
444 | Instrumentation - Startup & Training (BI #8) | 30d |  | 2021-01-13 00:00:00 | 2021-02-23 00:00:00 | 16000
445 | FPL Secondary Service Conductors (BI #8) | 4d |  | 2021-05-05 00:00:00 | 2021-05-10 00:00:00 | 41000
446 | 10 - Project Closeout | 86d |  | 2022-07-13 00:00:00 | 2022-11-11 00:00:00 | 0
447 | Substantial Completion |  |  | 2022-07-13 00:00:00 | 2022-07-13 00:00:00 | 0
448 | Functional Performance Testing | 60d |  | 2022-07-14 00:00:00 | 2022-10-05 00:00:00 | 0
449 | Punch List | 81d |  | 2022-07-14 00:00:00 | 2022-11-03 00:00:00 | 0
450 | Project Closeout Documentation | 81d |  | 2022-07-14 00:00:00 | 2022-11-03 00:00:00 | 0
451 | Demobilization | 5d |  | 2022-11-04 00:00:00 | 2022-11-10 00:00:00 | 0
452 | Final Completion |  |  | 2022-11-11 00:00:00 | 2022-11-11 00:00:00 | 0